*Unloaded 4 trucks of flexmat. It took fro, 8am to 1pm. 
*Continued cutting dirt out of west slope to grade for flexmat. 
*Continued adding dirt to east slope to build berm up. 
*Moved stock pile of dirt to make room for the flexmat that is coming tomorrow. 
*Put in one more turbidity barrier on the down stream side of the dam. 
*Fileed up all equipment and pumps. 