Bruce at United Rental at 7am to pick up rental magdrill, then to site. Lovin on site at 7am stripping forms from section S7 and finish forming for S8. Sprayed curing compound on Section S7. Bruce and day laborers drilling drain holes in sheet pile on S wall, 77 holes by end of day. Lovin poured section S8, last section of S wall. Had to add sandbags to dam under 10th Street bridge due to extremely high tide. All off site at 5:30pm 