Set up concrete pump and hoses. Dug 150’ of toe of slope footer. Pull mirafi and fabri-form into footer. Pump 54 yards of concrete into fabri-form. Pump concrete into toe of slope footer. Rolled up and covered remaining fabric with rock in preparation for heavy weekend rains. Changed hydraulic line on CAT 928. Phase 2, braced new wall with timbers. Fueled pump.