All on site at 7:00am. DNHI loaded concrete debri and hauled off site in the AM. When material was ready for pickup for the bypass system, Dean Luke drove to Tampa to pick it up. Mean while United Rental delivered second 8” pump. DNHI spent from 1:00pm till 6:00pm making changes to bypass system to accommodate the second pump. While testing the second pump, it developed overheating problems and was shut down. Tom Howe was made aware and will remedy the problem ASAP tomorrow. Lee Coleman picked up 1 500gal fuel tank and both collapsible dams. ABC Concrete Cutting arrived at 12:30pm, made vertical cuts on N wall. ABC off site at 5:00pm. DNHI off site at 7:00pm. 