All on site at 7:00am, Lovin with 5 men, DNHI with 2. Lovin finished forming, tying rebar, and at 2:00pm poured concrete in the remainder of the N wall and another 30’ on the S wall. Formed the remainder of the S wall for tomorrow. DNHI graded the creek bottom, loaded 3 trucks of bad material to be hauled off site. Al replaced the exhaust recirc tube on the dump truck. All off site at 6:00pm