We pulled out all of the storm boxes that we need to get started. We moved some 18” storm pipe over to the site. We did the layout for the pipe run. We found out we need to take down some trees and mangrove plants. Had to get confirmation to make sure it was ok. We unloaded 20 pallets of material from D.R. Smith, it took 1 hour to unload the truck. Then we took the material to rocky creek office. We used the sweeper to sweep off the roads. 