We dug a couple of spots where the dirt washed in for the welders. The welders arrived at 9:15 am. They welded for 30 minutes then took a break for 20 minutes then started welding again at 10:05. The fitter had to cut some more spacers then had to re cut some of them to fit. The fitter started to help weld. He welded for one hour then started cutting more spacers. They got two sides done. They said one more day of welding. They worked from 9 to 5. We moved dirt that was in the way. Swept the parking lot beside the Home Depot. Lee hauled tamp to Matt’s job. We built a wall around the well point pump to help with noise. 