First thing in the morning we finished assembling valves for sites number 31 and number 32B to get pressure tested. We did site number 32B. It was one 4” valve, one 3” valve, one 4” tee, one 4” pipe with one piece of 2” pipe, 36” of 3” pipe, 9’ 3” of 4” pipe and two 4” sleeves. It was 4 1/2” t.o.p. Site number 31 we put in three 8” valves, three 8” sleeves, one 8” tee with 12’ of 8” pipe. It was 5 1/2’ t.o.p. 
NOTE: The county turned the water back on. Site number 31 had a leak at a bell that was 2’ from our sleeve. So we had to turn the water back off and fix it. Got it fixed, backfilled, and cleaned up. 