All on site at 7am. Lovin finished forming and poured wall section N1. Formed section N2 and last 60’ of wall cap for section S7 & S8. DNHI continued working on backfill on S wall. While spreading dirt by hand, 1 of the day laborers was struck in the back with a rock that fell from the dirt behind the sheet pile. Incident report filed. Due to conflicting work space with Lovin Construction, we are appr. 40% with backfill on the S wall. 