Tim's crew poured 10 valve pads. We put the crossing sign back in. We worked on site #1. We installed three 3” gate valves, with three 3”x2” caps, one 3” tee, 96” of 3” pipe, 30” of 2” pipe, three 2” nipples, and three 2” compression couplings. 
Lee hauled off 3 loads of bad dirt.
We preassembled two valve assemblies and had them pressure tested. 