Phase 1, continue grading east slope for fabri-form. 80’ ready for mirafi and fabric. Finish grading for rip-rap on north side of pedestrian bridge. Placed 30’ of rip-rap. Phase 2, back fill and compact first 7 anchors. Dig last 4 existing anchors and replace with new. Pour concrete pads around 4 new anchors.