DLS reset their barge and started the inside diverter excavation and 57 stone placement. The outside track is now ready for pile insallation. I removed the pile of material excavated from the canal and put in the designated area. I fixed the silt fence and added on to the ends for the DEP inspection next week. I moved the 2 rools of turbidity curtian from out of the staging area and put them under the office trailer to keem them from and damage. I added on to the silt fences and brought them out to the barge ramp.  