All on site at 7:00amDNHI finished grading another section for concrete footer. Hauled more bad material to staging area. Picked up lumber to build hand rails along creek on road side. After forming and tying rebar, Lovin poured another 50’ of footer on S side. With appr 75’ remaining it was decided to focus on the N side while we await an answer to the issue of differing wall elevations at the SW wall. As of end of day, roughly 158’ of footer poured on S side, appr half of the hand rail built along S side. Site was secured in anticipation of rain tomorrow morning. Lovin and Labor Finders off site at 5:00pm, DNHI off site at 6:00pm.