All on site at 7am. Lovin stripped forms from 1st wall cap section on N wall and formed and poured middle section of N wall, finished removing wall forms and started general site cleanup for demobe. DNHI received 2 loads of backfill and loaded 2 loads of bad material off site. Delivered material was not acceptable for placement under structures, was placed into creek bed. The first 3 lfits of backfill between walls passed density. Bobby W made arrangements for different material starting tomorrow. Skid steer was delivered, and we continued stripping material from road surface for backfill. As I was leaving the site for the day, I found that Bruce damaged a street drain lid while walking the excavator back from the staging area. I do not believe he realized he hit it. All off site at 5:30pm 