Phase 1, shoot grades. Remove excess dirt from west slope, south of pedestrian bridge. Fill in low spots in rip-rap east slope, south of pedestrian bridge. Added ore dirt on east slope, north of pedestrian bridge, and compacted in preparation for setting fabri-form. Poured concrete collar around RCP, at existing FRCP. Phase 2, started digging more existing anchors but was told to stop and back fill those anchors and some along the wall by hills borough county.