Phase 2, remove vegetation from slopes for a total of 220’. Lee hauled vegetation to phase 1 yard. Total of 10 loads. Shot grades and moved s. Dam down. Added more discharge hose to by-pass pump. Reset Kelly well and got water in bottom flowing. Started working slopes. Set ballards at top of bank.