First thing in the morning we got the fire pressure tested. Then set up the m.o.t. Started digging down on site number 7. It was 6’ deep. Then set trench box. Could not control water. The trench box kept moving away from the road, so we could not change the fire hydrant out. Had to back fill it, and we are getting well points set tomorrow. Finished locating zone 3. Built another fire hydrant assembly. Also went and primed up some more valve pads. 