Phase 1, lee straightened up the yard so trucks can get in and out hauling 57 stone. Phase 2, pumped 100’ of fabri-form and footers. (36 yards.) cleaned pump and hoses, and cleaned area. Hauled hoses back to conex. Fueled blue 4” pump.back fill footer. On the east side. Started grading more of the slopes.  