The job was very wet from the 2” of rain on Monday. We started at station #18+00 and ended at station #18+64. We dug down to the pipe and set a Kelley well. As I was digging, lee hauled material and stock piled it. We put in 64’ of 4” sewer line and two 45 degree bends. We safed the pipe up with 57 rock. We put 2’ of fill over the pipe and compacted it one time. We backfilled with the rest of the material that was too wet. We added 4” of rock to the top. We safed the area off so no one would drive on it tonight. 
3c had 5 guys working doing form work from 8am to 5:30 pm for a total of 9 hours. 