Started day 2 of 5 day endurance test. C-19 canal levels began dropping rapidly . By 9:30 the C-19 was at 10.15 . 
10:00 canal was at 10.05
Test was aborted .
SFWMD had gates upstream closed with divers in the water for a scheduled gate inspection. Duda was also pulling water from the C-19. 
Test will recommence tomorrow on the scheduled Wednesday sequence and proceed thru Friday . Today’s test sequence will take place next Tuesday 11-26
I applied silicone on the roof around hatches in an effort to seal a few minor leaks.

Today’s attendance for testing 
SFWMD 
Scott Tack 
Ronald Rounds
Beau 

DN Higgins 
Roy Douglas