Phase 1: Rebuilt both dams that washed out due to Saturday’s rain. Reset 4” pump head and set up the 3” centrifugal pump to pump out the middle. Graded access ramp on the north side of the pedestrian bridge. Started to finish grading for TRM. Fueled all pumps. 

Phase 2: Removed timbers from the sheet pilon wall and cleared the debris from the edge of the wall and off existing flowable fill area. Canal bn: finished clearing 57 stone from load way and added dirt to the road way in preparation for sod. 