We graded 200’ of the slope to get it ready for fabric form. Lee hauled rock from phase 1 to phase 2 to put it on the slopes and hauled out muck to phase 1. We cut filter cloth for the slopes. We started digging the trenches. We put 2 sections of fabric form on the slopes. 