Engineers from hillsborough county were on site and gave the ok to put rip-rap at the end of the fabri-form. Continued backfilling top of bank footer. Reformed dam at north end. Moved dam at south end. Reset 6” pump in preparation for tomorrows rain. Fueled all pumps.