-- Table structure for table `event`
--

CREATE TABLE `event` (
  `id` int(11) NOT NULL,
  `event_name` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `event_date` date NOT NULL,
  `event_location_id` int(11) NOT NULL,
  `event_member_id` int(11) NOT NULL,
  `event_detail` longtext COLLATE utf8_unicode_ci NOT NULL,
  `event_uploads` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

-- --------------------------------------------------------

--
-- Table structure for table `events`
--

CREATE TABLE `events` (
  `id` int(11) NOT NULL,
  `event_name` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `event_date` datetime NOT NULL,
  `event_location` longtext COLLATE utf8_unicode_ci NOT NULL,
  `event_details` longtext COLLATE utf8_unicode_ci NOT NULL,
  `event_image` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `status` tinyint(1) NOT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL,
  `user_id` int(11) NOT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `events`
--

INSERT INTO `events` (`id`, `event_name`, `event_date`, `event_location`, `event_details`, `event_image`, `status`, `created_at`, `modified_at`, `user_id`) VALUES
(1, 'Test', '2019-01-04 00:00:00', 'India', 'Lorem Ipsum is simply dummy text of the printing and typesetting industry. Lorem Ipsum is simply dummy text of the printing and typesetting industry. ', '', 0, '2019-01-04 05:05:25', '2019-01-04 05:05:25', 182),
(2, 'test Event calander', '2019-03-04 00:00:00', 'doon', ' asDF ASDF SD DSFG FDGkjbvlkvhslihbojhsoj hosinfobjn fsoinvosbdovjhsodihvohwdoubvouadbouvhouhouvehousuhweouhouvdshoub', '15516995010.jpg', 0, '2019-03-04 06:37:15', '2019-03-04 06:38:21', 198),
(3, 'Training Event 1', '2019-04-17 00:00:00', 'doon It park', 'Event Details ', '15554955730.jpg', 0, '2019-04-17 06:06:13', '2019-04-17 06:06:13', 1),
(4, 'OSHA 30Training Class', '2019-04-30 00:00:00', 'Sarasota Office', '7 1/2 hour class for 4 days in Sarasota office for OSHA 30 training ', '', 0, '2019-04-25 13:17:19', '2019-04-25 13:17:19', 178),
(5, '4545', '2019-05-09 00:00:00', '454', '5454', '', 0, '2019-05-09 04:39:21', '2019-05-09 04:39:21', 190),
(6, 'fgfdgfd', '2019-05-20 00:00:00', 'dfg', 'fdgsdfgsdf', '15583524010.jpg', 0, '2019-05-20 07:40:01', '2019-05-20 07:40:01', 1),
(7, 'Testing', '2019-05-22 00:00:00', 'Dehradun', 'Testing events', '15585227630.jpg', 0, '2019-05-22 06:59:23', '2019-05-22 06:59:23', 211),
(8, 'TEst event on 13-06-2019', '2019-06-13 00:00:00', 'Doon', 'test the Event Detais', '15604157800.jpg', 0, '2019-06-13 04:49:40', '2019-06-13 04:49:40', 211),
(9, 'Sunburn', '2019-07-22 00:00:00', 'Goa', 'Music Festival.\n28-31 Dec, 2019.', '15637901190.jpg', 0, '2019-07-22 06:08:39', '2019-07-22 06:08:39', 1),
(10, 'Confined Space Training ', '2019-09-25 00:00:00', 'Sarasota Office', 'A training will be held for employees who require Confined Space Training', '', 0, '2019-09-10 09:48:26', '2019-09-10 09:49:52', 200),
(11, 'Silica Awareness Training Test1', '2019-11-01 00:00:00', 'Sarasota Office', 'Silica Awareness Training will be provide on section CFR 1926 bla bla bla and bkaskjdnvkadskjafbdskfjabsdkbvmasdbkvjasdkva jjoa di faisdfl ajfidsf adif as has fkd', '', 0, '2019-10-07 14:27:02', '2019-10-07 14:27:02', 189),
(12, 'Fall Protection Training - Awareness Class', '2019-11-09 00:00:00', 'Naples Office', 'Employees will be trained on Awareness class on Fall Protection 4 hr ', '', 0, '2019-10-08 15:18:58', '2019-10-08 16:42:17', 213),
(13, 'Hazard Communication - HAZCOM, Confined Space & Silica Awareness', '2019-11-14 00:00:00', 'Naples Office ', 'A Detailed training class on Hazard Communication, Confined Space and Silica Awareness. Instructors ar James Watford & Kurt Dahl with Sheldon Doshi collecting all the sign-in sheets and tests. ', '', 0, '2019-11-04 10:12:14', '2019-11-07 09:05:55', 178),
(14, 'HAZCOM - Hazard Communication ', '2020-04-09 00:00:00', 'Rocky Creek Site Trailer', 'New Hire Orientation and HAZCOM Training at 10am', '', 0, '2020-04-08 15:55:33', '2020-04-08 15:55:59', 178),
(15, 'Offline testing ', '2020-04-14 00:00:00', 'Only for Testing purpose', 'Test Training Calendar', '15867929950.jpg', 0, '2020-04-13 11:49:55', '2020-04-13 11:49:55', 1),
(16, 'Test training Event', '2020-04-22 00:00:00', 'doon testing purpose', 'doon testing purpose\nUpdate by the iPad Air ', '15874772740.jpg', 0, '2020-04-21 09:52:08', '2020-04-21 09:54:34', 269),
(17, 'Test From GS Role', '2020-04-24 00:00:00', 'test', 'test the ', '15877288170.jpg', 0, '2020-04-24 04:32:13', '2020-04-24 07:46:57', 270),
(18, 'Confined Space Training', '2020-04-30 00:00:00', 'Sarasota Office', 'All employees who do not have', '15882558560.jpg', 0, '2020-04-30 10:08:39', '2020-04-30 10:10:56', 213),
(19, 'testing', '2020-05-05 00:00:00', 'Dehradun', 'this event is for testing purpose', '15886837100.jpg', 0, '2020-05-05 08:58:20', '2020-05-05 09:01:50', 1),
(20, 'test 15 may Training Event ', '2020-05-15 00:00:00', 'Testing  May Event', 'test 15 may Training Event ', '15887478090.jpg', 0, '2020-05-06 02:50:09', '2020-05-06 02:50:09', 1),
(21, 'IE test  event', '2020-06-01 00:00:00', 'India', 'test', '15905837370.jpg', 0, '2020-05-27 08:46:45', '2020-05-27 08:48:57', 1);

-- --------------------------------------------------------

--
-- Table structure for table `event_members`
--

CREATE TABLE `event_members` (
  `id` int(11) NOT NULL,
  `event_id` int(11) NOT NULL,
  `member_id` int(11) NOT NULL,
  `status` tinyint(1) NOT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `event_members`
--

INSERT INTO `event_members` (`id`, `event_id`, `member_id`, `status`, `created_at`, `modified_at`) VALUES
(1, 1, 348, 1, '2019-01-04 05:05:25', '2019-01-04 05:05:25'),
(2, 1, 363, 1, '2019-01-04 05:05:25', '2019-01-04 05:05:25'),
(5, 2, 411, 1, '2019-03-04 06:38:21', '2019-03-04 06:38:21'),
(6, 2, 381, 1, '2019-03-04 06:38:21', '2019-03-04 06:38:21'),
(7, 3, 446, 1, '2019-04-17 06:06:13', '2019-04-17 06:06:13'),
(8, 4, 403, 1, '2019-04-25 13:17:19', '2019-04-25 13:17:19'),
(9, 4, 464, 1, '2019-04-25 13:17:19', '2019-04-25 13:17:19'),
(10, 4, 347, 1, '2019-04-25 13:17:19', '2019-04-25 13:17:19'),
(11, 5, 375, 1, '2019-05-09 04:39:21', '2019-05-09 04:39:21'),
(12, 7, 450, 1, '2019-05-22 06:59:23', '2019-05-22 06:59:23'),
(13, 7, 375, 1, '2019-05-22 06:59:23', '2019-05-22 06:59:23'),
(14, 8, 381, 1, '2019-06-13 04:49:40', '2019-06-13 04:49:40'),
(15, 9, 460, 1, '2019-07-22 06:08:39', '2019-07-22 06:08:39'),
(16, 9, 491, 1, '2019-07-22 06:08:39', '2019-07-22 06:08:39'),
(17, 10, 345, 1, '2019-09-10 09:49:52', '2019-09-10 09:49:52'),
(18, 11, 439, 1, '2019-10-07 14:27:02', '2019-10-07 14:27:02'),
(20, 12, 439, 1, '2019-10-08 16:42:17', '2019-10-08 16:42:17'),
(21, 12, 457, 1, '2019-10-08 16:42:17', '2019-10-08 16:42:17'),
(22, 13, 443, 1, '2019-11-07 09:05:55', '2019-11-07 09:05:55'),
(23, 15, 509, 1, '2020-04-13 11:49:55', '2020-04-13 11:49:55'),
(24, 15, 515, 1, '2020-04-13 11:49:55', '2020-04-13 11:49:55'),
(26, 16, 509, 1, '2020-04-21 09:54:34', '2020-04-21 09:54:34'),
(27, 16, 512, 1, '2020-04-21 09:54:34', '2020-04-21 09:54:34'),
(30, 17, 510, 1, '2020-04-24 07:46:57', '2020-04-24 07:46:57'),
(31, 17, 509, 1, '2020-04-24 07:46:57', '2020-04-24 07:46:57'),
(37, 18, 439, 1, '2020-04-30 10:10:56', '2020-04-30 10:10:56'),
(38, 18, 345, 1, '2020-04-30 10:10:56', '2020-04-30 10:10:56'),
(39, 18, 513, 1, '2020-04-30 10:10:56', '2020-04-30 10:10:56'),
(41, 19, 433, 1, '2020-05-05 09:01:50', '2020-05-05 09:01:50'),
(42, 20, 509, 1, '2020-05-06 02:50:09', '2020-05-06 02:50:09'),
(44, 21, 509, 1, '2020-05-27 08:48:57', '2020-05-27 08:48:57'),
(45, 21, 520, 1, '2020-05-27 08:48:57', '2020-05-27 08:48:57');

-- --------------------------------------------------------

--
-- Table structure for table `fact_report_local_incident`
--

CREATE TABLE `fact_report_local_incident` (
  `id` int(11) NOT NULL,
  `project_id` int(11) NOT NULL,
  `supritendent_id` int(11) NOT NULL,
  `supritendent_phone` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `accident_date` datetime NOT NULL,
  `job_name` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `accident_location` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `reported_to_sherif` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `police` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `fhp` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `other` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `accident_case` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `officer_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `description` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `was_staking` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `was_staking_done` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `how_far_staking` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `how_deep_was_buried` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `locate` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `property_owner_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `property_owner_phone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `property_owner_address` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `witness_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `witness_phone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `witness_address` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `describe_damage` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `supritendent_sign` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `supritendent_sign_date` datetime NOT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL,
  `user_id` int(11) DEFAULT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `fact_report_local_incident`
--

INSERT INTO `fact_report_local_incident` (`id`, `project_id`, `supritendent_id`, `supritendent_phone`, `accident_date`, `job_name`, `accident_location`, `reported_to_sherif`, `police`, `fhp`, `other`, `accident_case`, `officer_name`, `description`, `was_staking`, `was_staking_done`, `how_far_staking`, `how_deep_was_buried`, `locate`, `property_owner_name`, `property_owner_phone`, `property_owner_address`, `witness_name`, `witness_phone`, `witness_address`, `describe_damage`, `supritendent_sign`, `supritendent_sign_date`, `created_at`, `modified_at`, `user_id`) VALUES
(1, 2, 180, '5656565656', '2018-11-27 01:58:37', 'sdfg', 'sdfgsd', '', '', '', '', '', '', 'sdfgsdf', 'sdfgs', 'dfgsd', 'fgsdf', 'gsdfg', '', '', '', '', '', '', '', 'sdfgsd', '1543301936_add_fact_report_local_incident_foreman_signature.png', '2018-11-27 00:00:00', '2018-11-27 01:58:56', '2018-11-27 01:58:56', 180),
(2, 8, 1, '1234567890', '2019-03-15 12:29:59', 'kjh', 'AAAAAAAAAAAAA', '', '', '', '', '', '', 'jhkjhk', 'jhkjh', 'khjk', 'jhkjhk', 'hjkjhkjh', '', '', '', '', '', '', '', 'jhkjhkj', '1552624320_add_fact_report_local_incident_foreman_signature.png', '2019-03-15 00:00:00', '2019-03-15 00:32:00', '2019-03-15 00:36:24', 1),
(3, 10, 198, '__________', '2019-03-22 08:52:23', 'JOB FROM DESKTOP FACT', 'dsfsdsfsfsdf', 'JOB FROM DESKTOP FACT LOCATION OF THE ACCIDENT', 'POLICE  FROM DESKTOP FACT LOCATION OF THE', 'FHP JOB FROM DESKTOP FACT LOCATION OF THE ACCIDENTJKLJA SDJ FL', 'OTHER , DS GD DSLJLKJ', 'CASE', 'OFFICER’S NAME . 54DS6', 'DESCRIBE PRECISELY WHAT HAPPENEDF DF HDH F ', 'XZ GD GDSF GDS G', ' GDSF GDSFG ', ' GDF GFSD GDG IF STAKING WAS INCORRECT, HOW FAR WAS OFF WAS IT?', '100 K LKJ LHOW DEEP WAS IT BURIED? ', 'DOON LOCATE #KL JL', 'PROPERTY NAME OWNER', '1321321231', ' SFL . J JKLD ADDDRESS ,. .', 'WITNESS NAME TEST 4654654', '6556456456', 'ADDRESS OF WITNESS K JLSDKJLF JSL JFSD 5465 SF4654', 'DESCRIBE THE DAMAGE DONE TO THE PROPERTY DFG SFDS G', '1553259732_add_fact_report_local_incident_foreman_signature.png', '2019-03-22 00:00:00', '2019-03-22 09:02:12', '2020-05-12 08:47:00', 198),
(4, 10, 211, '44444334444', '2019-03-27 02:47:06', '55', 'sesed sxessdees', '', '', '', '', '', '', 'wawwwswddd cd', 'yfrffffrf', 'tweetter', 'qqqqwwee', 'iiuuuuu', '', '', '', '', '', '56656576766', '', 'vvvgbvg', '1553669945_add_fact_report_local_incident_foreman_signature.png', '2019-03-27 00:00:00', '2019-03-27 02:59:05', '2019-03-27 02:59:05', 211),
(5, 10, 211, '45353454355', '2019-04-18 06:25:40', '567', 'Rt et. Tr tte', 'Gfg f', 'Ewewewe', 'Ertete', 'Gfhfh', '5555', 'Tetdtdtd', 'Trtertte', 'Uyiyuiy', 'Wwewe', 'Wqqwqwqw', 'Gfjgjghj', 'Khkhjk', 'Rryey', '45745747467', 'Ktrhtjhrjhyh hj hykjhrkjhyrkjh ykrjshjkh s jkhyjkhyjkr', 'Ewewewe', '98567896597', 'Irietwu etuyeut uew tuewurteuw tu', 'Jkyjkrt jkyrjtkyjkrt jykjrkjhkfjhkjfk', '1555583225_add_fact_report_local_incident_foreman_signature.png', '2019-04-18 00:00:00', '2019-04-18 06:27:05', '2019-04-18 06:27:05', 211),
(6, 24, 220, '1234578900_', '2019-04-22 08:31:32', 'Qa', 'Doon', 'Jack', 'Yes', 'Qwerty', 'Y', 'Qwerty', 'Dalton', 'Robbery', 'Jump', 'Yes', 'Not that much', '3', 'Kanp', 'Ram', '9090909090_', 'Lord street, amsterdam', 'Jozy', '1245678900_', 'Kapurthala', 'Destroyed room, car', '1555936508_add_fact_report_local_incident_foreman_signature.png', '2019-04-22 00:00:00', '2019-04-22 08:35:08', '2019-04-22 08:35:08', 220),
(7, 24, 220, '_________', '2019-05-02 09:13:22', 'software', 'winterfell', '', '', '', '', '', '', 'yolo', 'yes', 'yahoo', 'google', 'under 6 feet', 'nothing', '', '', '', '', '', '', 'a lot', '1556803132_add_fact_report_local_incident_foreman_signature.png', '2019-05-02 00:00:00', '2019-05-02 09:18:52', '2019-05-02 09:18:52', 220),
(8, 11, 211, '55555555555', '2019-05-15 06:03:35', 'Njjjj', 'Hnnhhhhhhh', 'Hhhh', 'Hnnn', 'Hnnhnh', 'Hnuhnhju', 'Hunjnj', 'Hhhhhhh', 'Ununihuju', 'Ggggggg', 'Ninnijjin', 'Nhnijnijnjinini', 'Nhnnninnjujnji', 'Iijnjininin', 'Yggyybyy', '66677788878', 'Hhhhhhy', 'Unnujuhjjjunu', '88989800000', 'Chfhghfhgghghvgh', 'Gyyyyhhh', '1557914716_add_fact_report_local_incident_foreman_signature.png', '2019-05-15 00:00:00', '2019-05-15 06:05:16', '2019-05-15 06:05:16', 211),
(9, 25, 220, '6381263842', '2019-06-24 06:23:17', 'svchcscsh', 'axgasxaxavvcav', 'bcscbsajcbjasb', 'abcabcabca', 'bcjabchbasbc', 'cnasncsd', 'icijsasjcsajcbabc', 'sabasbcasbc', 'bcjacbsdjcbsdbcjscjbsd', 'a caschah', 'cvshcvsdvcsdv', 'jbcjsbvjsvsbv', 'bbcjsbvjsbvsq', 'bcjhsbvhsbsjdv', 'ashcvhasvcav', '1131131313', 'vfhdsvd vhdvdsv djvsdjv sjv', 'scbhsvchscvshcv', '1311654646', 'cvhsdvhvhcsahcasvcasca', 'scvhs chs cs csc s', '1561371857_add_fact_report_local_incident_foreman_signature.png', '2019-06-24 00:00:00', '2019-06-24 06:24:17', '2019-06-24 06:24:17', 220),
(10, 10, 1, '5345345435', '2019-12-20 10:21:36', 'retretret', 'treterter dgg fdgdg dfgfdgdfgtreterter dgg fdgdg dfgfdgdfgtreterter dgg fdgdg dfgfdgdfgtreterter dgg fdgdg dfgfdgdfgtreterter dgg fdgdg dfgfdgdfg', '', '', '', '', '', '', 'retretert', 'rtertret', 'ertreter', 'ererre', 'erterer', '', '', '', '', '', '', '', 'ertretretertre', '1576855319_add_fact_report_local_incident_foreman_signature.png', '2019-12-20 00:00:00', '2019-12-20 10:21:59', '2019-12-20 10:22:40', 1),
(11, 31, 221, '7726331202', '2019-12-17 10:00:58', '7720-19', 'Station 27 + 00', '', '', '', '', '', '', 'Payne Enviornmental was removing stump station at station 27 + 00. As the operator was cutting the roots around the trees, his blade cut a piece of condcut with the wire inside.', 'Yes', 'Yes', 'N/A', '24"', '343903083', 'Frointier', '1111111111', 'Station 27 + 00', 'Bobby Wynn Sr', '7726331202', '', 'Sarasota harbor lost all their phone service. All work was being performed by Payne Enviornmental.', '1576855508_add_fact_report_local_incident_foreman_signature.png', '2019-12-17 00:00:00', '2019-12-20 10:25:08', '2019-12-20 10:25:32', 221),
(12, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579251997_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:37', '2020-01-17 04:06:37', 194),
(13, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579251998_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:38', '2020-01-17 04:06:38', 194),
(14, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579251999_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:39', '2020-01-17 04:06:39', 194),
(15, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252000_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:40', '2020-01-17 04:06:40', 194),
(16, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252001_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:41', '2020-01-17 04:06:41', 194),
(17, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252002_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:42', '2020-01-17 04:06:42', 194),
(18, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252003_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:43', '2020-01-17 04:06:43', 194),
(19, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252004_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:44', '2020-01-17 04:06:44', 194),
(20, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252004_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:44', '2020-01-17 04:06:44', 194),
(21, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252004_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:44', '2020-01-17 04:06:44', 194),
(22, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Test', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', 'Test', '', 'Test', 'Vtvttvv', '1579252098_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:44', '2020-01-17 04:08:18', 194),
(23, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252004_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:44', '2020-01-17 04:06:44', 194),
(24, 8, 194, '1234567890', '2020-01-17 04:02:25', 'Tgtgt', 'Ftfftft', 'Tftft', 'Tvttc', '', '', '', '', 'Tttvvtvtvtv', 'Ttftvt', 'Fytftf', 'Ftvttt', 'Chcyffy', 'Ggyghh', 'F', '', '', '', '', '', 'Vtvttvv', '1579252004_add_fact_report_local_incident_foreman_signature.png', '2020-01-17 00:00:00', '2020-01-17 04:06:44', '2020-01-17 04:06:44', 194),
(25, 10, 198, '1234567890', '2020-01-22 02:04:52', '345', 'Dehradun', '', '', '', '', '', '', 'Testing in offline mode', 'Yes', 'Yes', 'Testing', 'Very deep', '', '', '', '', '', '', '', 'During offline testing', '1579676842_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:07:22', '2020-01-22 02:07:22', 198),
(26, 8, 194, '1234567890', '2020-01-22 02:37:29', 'Yfuyfuy', 'Jbjgccgj', 'Hihv', 'Jhcih', 'Hvh', '', 'Fyy', 'Ggiugiu', 'Chicjyyiv', 'Ghcvig', 'Vhiivhugh', 'Tycutfuyfuyfyi', 'Fhbvbbvbgghhh', '', '', '', '', 'Fhui', '', 'Ghuu', 'Hdfgg', '1579678730_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:38:50', '2020-01-22 02:38:50', 194),
(27, 8, 194, '1234567890', '2020-01-22 02:37:29', 'Yfuyfuy', 'Jbjgccgj', 'Hihv', 'Jhcih', 'Hvh', '', 'Fyy', 'Ggiugiu', 'Chicjyyiv', 'Ghcvig', 'Vhiivhugh', 'Tycutfuyfuyfyi', 'Fhbvbbvbgghhh', '', '', '', '', 'Fhui', '', 'Ghuu', 'Hdfgg', '1579678730_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:38:50', '2020-01-22 02:38:50', 194),
(28, 8, 194, '1234567890', '2020-01-22 02:37:29', 'Yfuyfuy', 'Jbjgccgj', 'Hihv', 'Jhcih', 'Hvh', '', 'Fyy', 'Ggiugiu', 'Chicjyyiv', 'Ghcvig', 'Vhiivhugh', 'Tycutfuyfuyfyi', 'Fhbvbbvbgghhh', '', '', '', '', 'Fhui', '', 'Ghuu', 'Hdfgg', '1579678730_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:38:50', '2020-01-22 02:38:50', 194),
(29, 8, 194, '1234567890', '2020-01-22 02:37:29', 'Yfuyfuy', 'Jbjgccgj', 'Hihv', 'Jhcih', 'Hvh', '', 'Fyy', 'Ggiugiu', 'Chicjyyiv', 'Ghcvig', 'Vhiivhugh', 'Tycutfuyfuyfyi', 'Fhbvbbvbgghhh', '', '', '', '', 'Fhui', '', 'Ghuu', 'Hdfgg', '1579678730_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:38:50', '2020-01-22 02:38:50', 194),
(30, 8, 194, '1234567890', '2020-01-22 02:37:29', 'Yfuyfuy', 'Jbjgccgj', 'Hihv', 'Jhcih', 'Hvh', '', 'Fyy', 'Ggiugiu', 'Chicjyyiv', 'Ghcvig', 'Vhiivhugh', 'Tycutfuyfuyfyi', 'Fhbvbbvbgghhh', '', '', '', '', 'Fhui', '', 'Ghuu', 'Hdfgg', '1579678731_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:38:51', '2020-01-22 02:38:51', 194),
(31, 8, 194, '1234567890', '2020-01-22 02:37:29', 'Yfuyfuy', 'Jbjgccgj', 'Hihv', 'Jhcih', 'Hvh', '', 'Fyy', 'Ggiugiu', 'Chicjyyiv', 'Ghcvig', 'Vhiivhugh', 'Tycutfuyfuyfyi', 'Fhbvbbvbgghhh', '', '', '', '', 'Fhui', '', 'Ghuu', 'Hdfgg', '1579678731_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:38:51', '2020-01-22 02:38:51', 194),
(32, 8, 194, '1234567890', '2020-01-22 02:37:29', 'Yfuyfuy', 'Jbjgccgj', 'Hihv', 'Jhcih', 'Hvh', '', 'Fyy', 'Ggiugiu', 'Chicjyyiv', 'Ghcvig', 'Vhiivhugh', 'Tycutfuyfuyfyi', 'Fhbvbbvbgghhh', '', '', '', '', 'Fhui', '', 'Ghuu', 'Hdfgg', '1579678731_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:38:51', '2020-01-22 02:38:51', 194),
(33, 8, 194, '1234567890', '2020-01-22 02:37:29', 'Yfuyfuy', 'Jbjgccgj', 'Hihv', 'Jhcih', 'Hvh', '', 'Fyy', 'Ggiugiu', 'Chicjyyiv', 'Ghcvig', 'Vhiivhugh', 'Tycutfuyfuyfyi', 'Fhbvbbvbgghhh', '', '', '', '', 'Fhui', '', 'Ghuu', 'Hdfgg', '1579678731_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 02:38:51', '2020-01-22 02:38:51', 194),
(34, 8, 194, '121212123333', '2020-01-22 03:37:41', 'Cbb', 'Cgcgcg', 'Fryry', 'Fhfy', 'F', 'Fifhfh', 'Dghy', 'Fyupu', 'Cfcgfyf', 'Utddtfy', 'Guhi', 'Rryytyr', 'Fiygh', 'Gougigi', '', '12324344545454', '', 'Chhu', '', 'Eytdtff', 'Dtyr', '1579682311_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 03:38:31', '2020-01-22 03:38:31', 194),
(35, 8, 194, '11111212122', '2020-01-22 03:39:13', 'Fuggut', 'Dyffy', 'Hgcg', '', '', '', 'Tdt', '', 'Utffttducugcg', 'Cjhckh', 'Khvhu', 'Fycyfy', 'Tctyfy', 'Hguggu', 'Cugcg', '12323232324', 'Dtccg', 'Fdftt', '12121213334', 'Gfhfhv', 'Dgffgft', '1579682408_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 03:40:08', '2020-01-22 03:40:08', 194),
(36, 8, 194, '11111212122', '2020-01-22 03:39:13', 'Fuggut', 'Dyffy', 'Hgcg', '', '', '', 'Tdt', '', 'Utffttducugcg', 'Cjhckh', 'Khvhu', 'Fycyfy', 'Tctyfy', 'Hguggu', 'Cugcg', '12323232324', 'Dtccg', 'Fdftt', '12121213334', 'Gfhfhv', 'Dgffgft', '1579682408_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 03:40:08', '2020-01-22 03:40:08', 194),
(37, 8, 194, '11111212122', '2020-01-22 03:39:13', 'Fuggut', 'Dyffy', 'Hgcg', '', '', '', 'Tdt', '', 'Utffttducugcg', 'Cjhckh', 'Khvhu', 'Fycyfy', 'Tctyfy', 'Hguggu', 'Cugcg', '12323232324', 'Dtccg', 'Fdftt', '12121213334', 'Gfhfhv', 'Dgffgft', '1579682408_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 03:40:08', '2020-01-22 03:40:08', 194),
(38, 8, 194, '11111212122', '2020-01-22 03:39:13', 'Fuggut', 'Dyffy', 'Hgcg', '', '', '', 'Tdt', '', 'Utffttducugcg', 'Cjhckh', 'Khvhu', 'Fycyfy', 'Tctyfy', 'Hguggu', 'Cugcg', '12323232324', 'Dtccg', 'Fdftt', '12121213334', 'Gfhfhv', 'Dgffgft', '1579682408_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 03:40:08', '2020-01-22 03:40:08', 194),
(39, 10, 198, '12345654563', '2020-01-22 07:43:34', 'Dasdedw', 'Fewew', '', '', '', '', '', '', 'Fsrves', 'Frwf', 'Reg', 'Fwe', 'E', '', '', '', '', '', '', '', 'Bbgre', '1579697198_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 07:46:38', '2020-01-22 07:46:38', 198),
(40, 10, 198, '1232345646', '2020-01-22 07:47:48', 'Wf', 'Vrsgsr', '', '', '', '', '', '', 'Fgergrg', 'Ggsgr', 'Egreg', 'Eferttere', 'Erfretrte', '', '', '', '', '', '', '', 'Ffsrfefw', '1579697396_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 07:49:56', '2020-01-22 07:49:56', 198),
(41, 10, 198, '12345654563', '2020-01-22 07:43:34', 'Dasdedw', 'Fewew', '', '', '', '', '', '', 'Fsrves', 'Frwf', 'Reg', 'Fwe', 'E', '', '', '', '', '', '', '', 'Bbgre', '1579697396_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 07:49:56', '2020-01-22 07:49:56', 198),
(42, 10, 198, '1232345456', '2020-01-22 07:52:45', 'Vgrsgrs', 'Dehradun', '', '', '', '', '', '', 'Testing', 'Test', 'Yes', 'Tes', 'Yes', '', '', '', '', '', '', '', 'Tester', '1579698681_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 08:11:21', '2020-01-22 08:11:21', 198),
(43, 10, 198, '1232345656', '2020-01-22 07:56:34', 'Test', 'Test', '', '', '', '', '', '', 'Test', 'Test', 'Test', 'Test', 'Test', '', '', '', '', '', '', '', 'Test', '1579698682_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 08:11:22', '2020-01-22 08:11:22', 198),
(44, 10, 198, '2345676567', '2020-01-22 08:17:44', 'Test', 'Test123 offline', '', '', '', '', '', '', 'Test', 'Test', 'Test', 'Test', 'Test', '', '', '', '', '', '', '', 'Test', '1579699417_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 08:23:37', '2020-05-12 08:46:44', 198),
(45, 10, 198, '9898989898', '2020-01-22 08:44:22', '112345', 'Dehradun', '', '', '', '', '', '', 'Dehradun', 'Dehradun', 'Dehradun', 'Dehradun', 'Dehradun', '', '', '', '', '', '', '', 'Dehradun', '1579700779_add_fact_report_local_incident_foreman_signature.png', '2020-01-22 00:00:00', '2020-01-22 08:46:19', '2020-01-22 08:46:19', 198),
(46, 8, 194, '12121212122', '2020-01-30 06:03:02', 'Cvccg', 'Cfcjcjg', ' G', 'Chvh', 'Bjbj', 'Nj k', 'Cgchcy', ' V. Hvxug', 'Fgvhgkgkg', 'Ckh khvj', 'BbjK', ' Mhchvhvy', 'Chvhvu', '', '', '', '', '', '', '', 'Fihvihvu', '1580382397_add_fact_report_local_incident_foreman_signature.png', '2020-01-30 00:00:00', '2020-01-30 06:06:37', '2020-01-30 06:06:37', 194),
(47, 43, 269, '1234567890', '2020-04-21 03:49:21', 'Job123', 'Air padsdjfnj. ', '', '', '', '', '', '', 'They', 'Dhgdhfdth', 'Vjhfhjfjgfgj', 'Fdhsyethdth', 'Xbfxfbfxbdjgdjgdjd', '', '', '', '', '', '', '', 'Gdhgdjgdjtdtj', '1587457473_add_fact_report_local_incident_foreman_signature.png', '2020-04-21 00:00:00', '2020-04-21 04:24:33', '2020-04-21 04:24:33', 269),
(48, 31, 222, '9413305603', '2020-04-27 14:00:20', '7720-19', 'Washington and john ringling causeway north side at station 10+00', '', '', '', 'Frontier communications ', '', '', 'We were locating 16” water main ', 'Yes', 'Yes', 'N/A', '2’', '106000589', '', '', '', 'Bobby Wynn Jr', '9413305603', '19733 NW 300th ST Okeechobee Fl', 'Poked a hole through pressurized fiber optic with probe rod ', '1588012713_add_fact_report_local_incident_foreman_signature.png', '2020-04-27 00:00:00', '2020-04-27 14:38:33', '2020-04-27 14:38:33', 222),
(49, 43, 269, '1234657979', '2020-05-11 07:48:48', 'fact report locate incident reporting', 'fact report locate incident reporting', '1', '2', '3', '4', 'sfgdfg', 'kjhfact report locate incident reporting', 'fact report locate incident reporting', 'fact report locate incident reporting', 'fact report locate incident reporting yes', 'sdfdsg', 'dhgdfhg', 'dfhgdf', 'fdhgfd', '1313131313', 'rtetret e', 'sdfg dsfg sd', '2132132132', 'sgdfgdsg', 'fact report locate incident reporting  gsdfgsdf', '1589197823_add_fact_report_local_incident_foreman_signature.png', '2020-05-11 00:00:00', '2020-05-11 07:50:23', '2020-05-11 07:50:23', 269),
(50, 51, 269, '2313213132', '2020-05-26 10:19:57', 'IEfg', 'jfgjfjgf', 'fgjgffg', '', '', '', 'fgjf', 'fgjf', 'fgjf', 'fgjf', 'ghjgfj', 'gjgf', 'gfj', 'fghjfgj', 'fgjfg', '1313213213', 'fgjgf', 'fgjgfjtytyt', '2313265654', 'ghjgfjhfjgf', 'fgjgff', '1590502846_add_fact_report_local_incident_foreman_signature.png', '2020-05-26 00:00:00', '2020-05-26 10:20:47', '2020-05-26 10:20:47', 269),
(51, 10, 197, '1242343242', '2020-06-01 07:57:02', 'weewrewr', 'werwerwer', '', '', '', '', '', '', 'werwerwer', 'ewrwerwer', 'werwerwer', 'werwerwer', 'wrwerwer', '', '', '', '', '', '', '', 'wewrwer', '1591012678_add_fact_report_local_incident_foreman_signature.png', '2020-06-01 00:00:00', '2020-06-01 07:57:58', '2020-06-01 07:57:58', 197),
(52, 43, 279, '1321321321', '2020-06-04 07:53:47', 'gfdg', 'fgdsfg', '', '', '', '', '', '', 'dfsg', 'dfsg', 'dfsgdsg', 'dfsg', 'dg', '', '', '', '', '', '', '', 'gdfsg', '1591271653_add_fact_report_local_incident_foreman_signature.png', '2020-06-04 00:00:00', '2020-06-04 07:54:13', '2020-06-04 09:27:46', 279),
(53, 31, 222, '9413305603', '2020-06-16 14:30:25', '7720-19', 'Station 24+70', '', '', '', 'Comcast', '', '', 'Leveling area for storm drain excavations Roy Douglas cut comcast cables', 'Yes', 'Yes', 'N/A', '18 inches ', '160002228', 'Comcast', '', '', 'Bobby Wynn Jr', '9413305603', '', 'Cut cables', '1592351541_add_fact_report_local_incident_foreman_signature.png', '2020-06-16 00:00:00', '2020-06-16 19:52:21', '2020-06-16 19:52:21', 222),
(54, 31, 222, '9413305603', '2020-07-08 07:09:32', '7720-19', 'Station 32+00 at sarasota harbour east drive way ', '', '', '', 'City of sarasota utilities ', '', '', 'Excavating to install new 16” water main and hit abandoned 2” service lines ', 'Yes', 'Yes', 'Was not marked abandoned 2” service shut off at corp stop on AC water main ', '28” ', '160002228', 'City of sarasota utilities ', '9412636196', '1750 12th Street Sarasota Fl 34236', 'Bobby Wynn jr', '9413305603', '19733 nw 300th st okeechobee fl ', 'Pulled the corp stops out of the saddles ', '1594207573_add_fact_report_local_incident_foreman_signature.png', '2020-07-08 00:00:00', '2020-07-08 07:26:13', '2020-07-13 16:51:07', 222),
(55, 36, 190, '8133655753', '2020-04-21 02:48:38', '7480-19', 'ROCKY CREEK ', '', '', '', 'BRIAN DRIGGERS ', 'N\\A', 'N\\A', 'BROKE A WATER SERVICE THAT WAS NOT MARKED ', 'YES', 'NO', 'N\\A', '1 FOOT ', 'N\\A', 'N\\A', '', 'VACANT LOT', 'N\\A', '', 'N\\A', 'IN THE ROAD WAY ', '1598900247_add_fact_report_local_incident_foreman_signature.png', '2020-08-31 00:00:00', '2020-08-31 14:57:27', '2020-09-01 09:57:45', 190);

-- --------------------------------------------------------

--
-- Table structure for table `general_liability_loss`
--

CREATE TABLE `general_liability_loss` (
  `id` int(11) NOT NULL,
  `date_of_loss` datetime NOT NULL,
  `photo_on_file` tinyint(1) DEFAULT NULL,
  `employee_id` int(11) NOT NULL,
  `location` longtext COLLATE utf8_unicode_ci NOT NULL,
  `type_of_claim` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `bodily_injury` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `property_damage` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `other` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `major_loss` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `minor_loss` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `injured_person_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `telephone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `telephone_work` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `cellphone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `address` longtext COLLATE utf8_unicode_ci,
  `city` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `state` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `zip` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `name_extent_injury` longtext COLLATE utf8_unicode_ci,
  `property_damage_owner` longtext COLLATE utf8_unicode_ci,
  `owner_telephone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `owner_work` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `owner_cellphone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `owner_address` longtext COLLATE utf8_unicode_ci,
  `owner_city` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `owner_state` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `property_description` longtext COLLATE utf8_unicode_ci,
  `property_inspected_time` datetime DEFAULT NULL,
  `property_inspected_street` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `police_report` tinyint(1) DEFAULT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL,
  `police_report_city` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `police_report_state` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `police_report_county` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `date_of_report` datetime DEFAULT NULL,
  `case_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `officer_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `date_of_report_available` datetime DEFAULT NULL,
  `project_id` int(11) DEFAULT NULL,
  `where_location` longtext COLLATE utf8_unicode_ci,
  `crew_type_id` int(11) DEFAULT NULL,
  `user_id` int(11) DEFAULT NULL,
  `foreman_signature_date` datetime DEFAULT NULL,
  `foreman_signature` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `superintendent_id` int(11) DEFAULT NULL,
  `job_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `property_inspected_city` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `police_report_department` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `officer_phone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `photo_taken` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `photo_description` longtext COLLATE utf8_unicode_ci,
  `police_report_description` longtext COLLATE utf8_unicode_ci,
  `when_where_inspected` longtext COLLATE utf8_unicode_ci
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `general_liability_loss`
--

INSERT INTO `general_liability_loss` (`id`, `date_of_loss`, `photo_on_file`, `employee_id`, `location`, `type_of_claim`, `bodily_injury`, `property_damage`, `other`, `major_loss`, `minor_loss`, `injured_person_name`, `telephone`, `telephone_work`, `cellphone`, `address`, `city`, `state`, `zip`, `name_extent_injury`, `property_damage_owner`, `owner_telephone`, `owner_work`, `owner_cellphone`, `owner_address`, `owner_city`, `owner_state`, `property_description`, `property_inspected_time`, `property_inspected_street`, `police_report`, `created_at`, `modified_at`, `police_report_city`, `police_report_state`, `police_report_county`, `date_of_report`, `case_name`, `officer_name`, `date_of_report_available`, `project_id`, `where_location`, `crew_type_id`, `user_id`, `foreman_signature_date`, `foreman_signature`, `superintendent_id`, `job_name`, `property_inspected_city`, `police_report_department`, `officer_phone`, `photo_taken`, `photo_description`, `police_report_description`, `when_where_inspected`) VALUES
(1, '2018-11-27 01:59:01', NULL, 342, 'sdfgs', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2018-11-27 01:59:01', NULL, 0, '2018-11-27 01:59:16', '2018-11-27 01:59:16', 'sdfgs', 'dfgsdf', NULL, '2018-11-27 00:00:00', NULL, 'gsdf', '2018-11-27 00:00:00', 2, NULL, NULL, 180, '2018-11-27 00:00:00', '1543301956_180_GENERAL_LIABILITY_LOSS.png', 180, 'sdfgsdf', NULL, NULL, NULL, '', NULL, NULL, NULL),
(2, '2018-12-18 12:00:00', NULL, 342, 'Dehradun', NULL, NULL, NULL, NULL, NULL, NULL, 'Testtt', NULL, NULL, NULL, 'Fufjf ncjfj cjcjvj jcjv', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2018-12-18 01:41:30', NULL, 1, '2018-12-18 01:44:54', '2018-12-18 04:06:56', 'Rishikesh', 'Jfjfjg', NULL, '2018-12-18 00:00:00', 'Hfjfjf', 'Test', '2018-12-18 00:00:00', 1, 'Chcjc', NULL, 1, '2018-12-18 00:00:00', '1545115494_1_GENERAL_LIABILITY_LOSS.png', 1, 'Test', NULL, NULL, NULL, '', NULL, NULL, NULL),
(3, '2018-12-18 02:01:40', NULL, 342, 'de', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2018-12-18 02:01:40', NULL, 1, '2018-12-18 02:02:40', '2019-03-14 08:28:59', 'ytuyt', 'ytuytu', NULL, '2018-12-18 00:00:00', NULL, 'uytutyu', '2018-12-18 00:00:00', 1, NULL, NULL, 178, '2018-12-18 00:00:00', '1545116560_1_GENERAL_LIABILITY_LOSS.png', 178, 'test33', NULL, NULL, NULL, '1', 'test', '', NULL),
(4, '2018-12-18 12:00:00', NULL, 360, 'Higif', 'bbbbbbbbbbbbbbbb', NULL, NULL, NULL, NULL, NULL, 'Ighg fs fsd ', NULL, NULL, NULL, 'Fhfhfffuf hfjf', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2018-12-18 02:23:08', NULL, 1, '2018-12-18 02:26:15', '2019-03-15 08:44:51', 'Ghvhv', 'Cghc', NULL, '2018-12-18 00:00:00', 'Chcc', 'Chhchx', '2018-12-18 00:00:00', 1, 'Hfjffh', NULL, 180, '2018-12-18 00:00:00', '1545117975_1_GENERAL_LIABILITY_LOSS.png', 180, 'Test122', NULL, NULL, NULL, '1', '', '', NULL),
(5, '2019-03-12 12:00:00', NULL, 385, 'test issue doon', 'claim type', 'body injury Desktop', 'property Desktop', 'Other Desktop', 'loss Desktop', 'minor Desktop', 'name person Desktop', '1326546546', NULL, NULL, 'Desktop Address\ntest', NULL, NULL, NULL, 'extent Name Desktop', 'Desktop 1 PROPERTY OWNER\'S DAMAGE ', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-03-12 05:42:42', 'sadf sadf Street desktop', 1, '2019-03-12 05:45:10', '2020-01-21 06:49:45', 'dsfsdfsdf', 'asdasdas', NULL, '2019-03-12 00:00:00', '1231dg3s', 'dsfsdfsdfsdfsdf', '2019-03-12 00:00:00', 10, 'Deskyop', NULL, 198, '2019-03-12 00:00:00', 'forman_sign_img', 198, 'Test12324', 'City Desktop', 'sdfsa fas', '1321332313', '1', ' DESCRIPTION OF PHOTO(S) TAKEN', '', 'testing'),
(6, '2019-03-15 12:30:27', NULL, 376, 'uioiuo', 'iuoioiuo', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-03-15 12:30:27', NULL, 0, '2019-03-15 00:32:25', '2019-03-15 00:32:40', 'uioiuo', 'iuoiuo', NULL, '2019-03-15 00:00:00', NULL, 'iuoiuo', '2019-03-15 00:00:00', 8, NULL, NULL, 1, '2019-03-15 00:00:00', '1552624345_1_GENERAL_LIABILITY_LOSS.png', 1, 'jjoiuoui', NULL, NULL, NULL, '', '', '', NULL),
(7, '2019-03-18 03:25:01', NULL, 375, 'gfdg', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-03-18 03:25:01', NULL, 0, '2019-03-18 03:25:28', '2019-03-18 03:25:28', 'dgfgf', 'rtert', NULL, '2019-03-18 00:00:00', NULL, 'gjghj', '2019-03-18 00:00:00', 10, NULL, NULL, 211, '2019-03-18 00:00:00', '1552893928_211_GENERAL_LIABILITY_LOSS.png', 211, '3', NULL, NULL, NULL, '', '', '', NULL),
(8, '2019-03-22 09:49:23', NULL, 375, 'dASDASD WEB SITE', 'F CLAIM', 'INJURY BODY WEB', 'PROP DAMAGE WEB', 'WEB DAMAGE', 'S AFADSAF 5000', '454 SDF DSF', 'S DFSADF', '1321323223', NULL, NULL, 'WEB ADRESS', NULL, NULL, NULL, 'XTENT OF INJURY ARMS WEB', 'BUILDING WEB', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-03-22 09:49:23', NULL, 0, '2019-03-22 10:25:56', '2019-03-22 10:25:56', ' DA FDSAF SD DDOON', 'UK', NULL, '2019-03-22 00:00:00', 'KJ HCASE WEB', 'WEB OFF', '2019-03-22 00:00:00', 10, 'WHERE DOON WEB', NULL, 211, '2019-03-22 00:00:00', '1553264756_211_GENERAL_LIABILITY_LOSS.png', 211, 'desktop 1 tes', NULL, NULL, '1231321321', '', '', '', NULL),
(9, '2019-04-19 12:00:00', NULL, 446, 'Wewe  test the edit', 'Er et', 'Rtete', 'Ettret', 'Qwewq', 'Wewe', 'Fghfgh', 'Vnvnv,', '74574575757', NULL, NULL, 'Uutyuty uty u tyu tyuty', NULL, NULL, NULL, 'Etre t tg et ert e', 'Iryioriouiotyr', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-04-19 12:00:00', 'Er et re', 0, '2019-04-19 05:42:16', '2019-09-09 06:34:18', 'HHJJCHJ', 'UEWIWUEIUW', NULL, '2019-04-19 00:00:00', '32', 'Hfdshfjhsd', '2019-04-19 00:00:00', 10, 'Djhgjdhfjg', NULL, 216, '2019-04-19 00:00:00', '1555666936_211_GENERAL_LIABILITY_LOSS.png', 216, '23', 'Eter ter ter', 'Sjgfsdjghf', '98958934859', '1', '', '', NULL),
(10, '2019-04-22 12:00:00', NULL, 449, 'Califorrnia', 'Car', 'No', 'Yes', 'No', '6601', '290', 'Don omar', '98989889808', NULL, NULL, 'Qwerty', NULL, NULL, NULL, 'Samwll, low', 'Yes', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-04-22 08:37:18', 'Backyard', 1, '2019-04-22 08:48:53', '2019-04-22 09:28:06', 'New york', 'Minnesota', NULL, '2019-04-22 00:00:00', 'Study', 'Jak', '2019-04-22 00:00:00', 24, 'New york', NULL, 1, '2019-04-22 00:00:00', '1555937333_220_GENERAL_LIABILITY_LOSS.png', 1, 'Yolo', 'New york', 'It', '12234567890', '1', 'Keyboard', 'fdgdfggfdgfg', NULL),
(11, '2019-05-02 00:00:00', NULL, 460, 'Doon', 'don', NULL, NULL, NULL, NULL, NULL, 'jon', NULL, NULL, NULL, 'westeros', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-05-02 09:30:00', NULL, 0, '2019-05-02 09:40:29', '2019-05-02 09:40:29', 'india', 'qwerty', NULL, '2019-05-02 00:00:00', 'jon', 'sheriff', '2019-05-02 00:00:00', 24, 'dehradun', NULL, 220, '2019-05-02 00:00:00', '1556804429_220_GENERAL_LIABILITY_LOSS.png', 220, 'at evon', NULL, 'legal', NULL, '', '', '', NULL),
(12, '2019-05-15 00:00:00', NULL, 379, 'Hghfhfhfhfh', 'Jdjdjdjdjd', 'Jjjj', 'Jfjfjfdhd', 'Jfjdjjdjd', 'Jdjndndj', 'Jdjdjd', 'Kkkkskdkdk', '99999999999', NULL, NULL, 'Iiiixdkdkdk', NULL, NULL, NULL, 'Jdjdjeeje', 'Hdjehsejs', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-05-15 06:05:48', 'Jdjsj', 0, '2019-05-15 06:07:51', '2019-05-15 06:07:51', 'Ighguh', 'Fghjvgjvhj', NULL, '2019-05-15 00:00:00', 'Hvjhjghvjjhjg', 'Ghujhhjhgj', '2019-05-15 00:00:00', 11, 'Fuggghvgj', NULL, 211, '2019-05-15 00:00:00', '1557914871_211_GENERAL_LIABILITY_LOSS.png', 211, 'Bybhhbbhbbhbhb', 'Jejkkk', 'Guffujvfjgjffjgvj', '77777777777', '', '', '', NULL),
(13, '2019-05-21 00:00:00', NULL, 456, 'Bhjhghghgg. Edit', 'Hvvugghv', 'Uohohhhhj', 'Ghihjbj', 'Vhjbihgbhihib', 'Iggihgghigig', 'Gyuughuhu', 'Vjhjvjjh', '88888888888', NULL, NULL, 'Jvvguhvuguv', NULL, NULL, NULL, 'Jvvjjghi', 'Huvvighuv', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-05-21 12:00:00', 'Hjgghihi', 0, '2019-05-21 02:08:51', '2019-05-21 05:19:56', 'Vjhjhjhbhjbhj', 'Gihviy', NULL, '2019-05-18 00:00:00', 'Vhugbhi', 'Kkbkhkb', '2019-05-14 00:00:00', 24, 'Jhvbjjhihih', NULL, 220, '2019-05-18 00:00:00', '1558418931_220_GENERAL_LIABILITY_LOSS.png', 220, 'Hvh', 'Hjghugghu', 'Vhjbhjbjjjb', '78889867889', '', '', '', NULL),
(14, '2019-06-24 07:19:58', NULL, 452, 'daqdad', 'dqawdqdqqdqw', 'qwdq', 'dqwdqwdq', 'qdqdqwdqw', 'qdwqdwqdqwd', 'dqwqwdqw', 'dqwdd', '4234223423', NULL, NULL, 'daffewfwefwefw', NULL, NULL, NULL, 'fwefwfwefwefwfwfw', 'bbscsncvebvisdvcs0v8', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-06-24 07:19:58', 'dsvidnv', 0, '2019-06-24 07:21:15', '2019-06-24 07:21:15', 'nsdnvsduvbudbv', 'ovsvsmvwovmsd', NULL, '2019-06-24 00:00:00', 'svdsvsnovnsovns', 'vosmvsvmsvjvo', '2019-06-24 00:00:00', 25, 'bvudbvudsbvudsbuvbdv', NULL, 220, '2019-06-24 00:00:00', '1561375275_220_GENERAL_LIABILITY_LOSS.png', 220, 'fdafassac', 'nvdvdvudnuv', 'vdbvduhbubvjdv', '1616199165', '', '', '', NULL),
(15, '2019-11-12 08:39:47', NULL, 385, 'fgdfgfdg', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-12 08:39:47', NULL, 0, '2019-11-12 08:40:08', '2019-11-14 08:36:49', 'gdfgdfg', 'dfgdfgdfg', NULL, '2019-11-12 00:00:00', NULL, 'gfdgfdgd', '2019-11-12 00:00:00', 10, NULL, NULL, 1, '2019-11-12 00:00:00', '1573566008_1_GENERAL_LIABILITY_LOSS.png', 1, 'dfgdgdfg', NULL, NULL, NULL, '1', '', '', NULL),
(16, '2019-11-13 23:34:01', NULL, 444, 'test', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-13 23:34:01', NULL, 0, '2019-11-12 23:34:27', '2019-11-12 23:34:27', 'test', 'test', NULL, '2019-11-13 00:00:00', NULL, 'test', '2019-11-13 00:00:00', 31, NULL, NULL, 1, '2019-11-13 00:00:00', '1573619667_1_GENERAL_LIABILITY_LOSS.png', 1, 'test', NULL, NULL, NULL, '', '', '', NULL),
(17, '2019-11-13 09:06:54', NULL, 446, 'oiuoiu', 'uioui', 'oiuo', 'uio', 'iuoiu', 'iuo', 'iuoiuo', 'iuoiu', NULL, NULL, NULL, 'iuoiuo', NULL, NULL, NULL, 'hghgf', 'gfhfghgfh', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-13 09:06:54', NULL, 0, '2019-11-13 09:08:14', '2019-11-13 09:08:14', 'gfhgfh', 'gfhgf', NULL, '2019-11-13 00:00:00', 'hgfh', 'fghgfhfg', '2019-11-13 00:00:00', 21, 'gfhgfhgfh', NULL, 1, '2019-11-13 00:00:00', '1573654094_1_GENERAL_LIABILITY_LOSS.png', 1, 'oiuoiuoi', NULL, 'fgh', NULL, '1', 'hfghfghgfh', '', NULL),
(18, '2019-11-13 10:20:33', NULL, 375, 'ewrtewrtert', NULL, NULL, 'yes', NULL, 'yes', NULL, 'sdfsdfs', '3243423523', NULL, NULL, 'ertertert', NULL, NULL, NULL, 'retertretert', 'tretertret', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-13 10:20:33', 'ertretre', 0, '2019-11-13 10:21:53', '2019-11-13 10:21:53', 'fsdfsdf', 'sdfsdfsdf', NULL, '2019-11-13 00:00:00', NULL, 'sfsdfsdfsd', '2019-11-13 00:00:00', 10, NULL, NULL, 1, '2019-11-13 00:00:00', '1573658513_1_GENERAL_LIABILITY_LOSS.png', 1, '123werwer', 'ertertret', NULL, '5435353453', '1', '', '', NULL),
(19, '2019-11-13 10:40:21', NULL, 446, 'sdfsdfsdfsf', NULL, NULL, 'yes', NULL, 'yes', NULL, 'fdsfsfdf', '3243252535', NULL, NULL, 'sdffsfd', NULL, NULL, NULL, NULL, 'sfsdfsdfdf', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-13 10:40:21', 'sfsfsdf', 0, '2019-11-13 10:42:03', '2019-11-13 10:42:03', 'ertret', 'erert', NULL, '2019-11-13 00:00:00', 'retreater', 'retretret', '2019-11-13 00:00:00', 10, 'retiree', NULL, 1, '2019-11-13 00:00:00', '1573659723_1_GENERAL_LIABILITY_LOSS.png', 1, 'sfsfsdf', 'sdfsdfdsf', 'retreat', '5325325345', '1', 'garter', '', NULL),
(20, '2019-11-13 11:33:18', NULL, 381, 'werwerwer', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-13 11:33:18', NULL, 0, '2019-11-13 11:35:33', '2019-12-06 08:13:00', 'werwerewr', 'ewrwerewr', NULL, '2019-11-13 00:00:00', NULL, 'werewrwerer', '2019-11-13 00:00:00', 10, NULL, NULL, 198, '2019-11-13 00:00:00', '1573662933_1_GENERAL_LIABILITY_LOSS.png', 198, 'ewewewr', NULL, NULL, NULL, '1', '', '', NULL),
(21, '2019-11-13 11:41:09', NULL, 422, 'West Area MURT -sta. 26+75 (south side)', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Sarasota utilities was notified and confirmed that although the antennae was still providing communication, it was damaged and will need to be repaired.', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-13 11:41:09', NULL, 0, '2019-11-13 11:41:29', '2019-11-13 11:56:53', 'sdasdsa', 'asdasdasd', NULL, '2019-11-13 00:00:00', NULL, 'sadasdasd', '2019-11-13 00:00:00', 10, NULL, NULL, 1, '2019-11-13 00:00:00', '1573663289_1_GENERAL_LIABILITY_LOSS.png', 1, '7720-19', NULL, NULL, NULL, '1', '', '', NULL),
(22, '2019-11-06 10:00:07', NULL, 500, 'West Area MURT - sta. 26+75 (south side)', NULL, NULL, 'Yes', NULL, 'Yes', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Payne\'s Environmental is currently removing tall Australian Pines at the MURT project site. During the\nremoval and lowering of the top of one of the pines using a controlled rope, a smaller branch broke off of the\ntree which hit the antennae of the lift station located near station 26+75 (south side).\n\nSarasota utilities was notified and confirmed that although the antennae were still providing communication, it\nwas damaged and will need to be repaired.', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-13 07:00:07', 'Ringling Blvd.', 0, '2019-11-13 12:29:56', '2019-11-14 09:17:20', 'Sarasota', 'FL', NULL, '2019-11-13 00:00:00', NULL, 'Sarasota City Inspector - Steve Owen', '2019-11-06 00:00:00', 31, NULL, NULL, 178, '2019-11-06 00:00:00', '1573666196_222_GENERAL_LIABILITY_LOSS.png', 178, '7720-19 Multi - Use Recreational Trail at Coon Key', 'Sarasota ', NULL, NULL, '1', '', '', NULL),
(23, '2019-11-14 00:41:35', NULL, 422, 'dgdfgdfg', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-14 00:41:35', NULL, 0, '2019-11-14 00:43:44', '2019-11-14 00:43:44', 'dfgdfgdfg', 'dfgdfgdfg', NULL, '2019-11-14 00:00:00', NULL, 'dfgdfgdfg', '2019-11-14 00:00:00', 10, 'dfgdfgdfg', NULL, 1, '2019-11-14 00:00:00', '1573710224_1_GENERAL_LIABILITY_LOSS.png', 1, 'dfgdfgdfg', NULL, NULL, NULL, '', '', '', NULL),
(24, '2019-11-14 12:53:00', NULL, 422, '5654654', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, 'Lorem Ipsum is simply dummy text of the printing and typesetting industry. Lorem Ipsum has been the industry\'s standard dummy text ever since the 1500s, when an unknown printer took a galley of type and scrambled it to make a type specimen book. It has survived not only five centuries, but also the leap into electronic typesetting, remaining essentially unchanged. It was popularised in the 1960s with the release of Letraset sheets containing Lorem Ipsum passages, and more recently with desktop publishing software like Aldus PageMaker including versions of Lorem Ipsum.\nLorem Ipsum is simply dummy text of the printing and typesetting industry. Lorem Ipsum has been the industry\'s standard dummy text ever since the 1500s, when an unknown printer took a galley of type and scrambled it to make a type specimen book. It has survived not only five centuries, but also the leap into electronic typesetting, remaining essentially unchanged. It was popularised in the 1960s with the release of Letraset sheets containing Lorem Ipsum passages, and more recently with desktop publishing software like Aldus PageMaker including versions of Lorem Ipsum.', NULL, NULL, NULL, 'Lorem Ipsum is simply dummy text of the printing and typesetting industry. Lorem Ipsum has been the industry\'s standard dummy text ever since the 1500s, when an unknown printer took a galley of type and scrambled it to make a type specimen book. It has survived not only five centuries, but also the leap into electronic typesetting, remaining essentially unchanged. It was popularised in the 1960s with the release of Letraset sheets containing Lorem Ipsum passages, and more recently with desktop publishing software like Aldus PageMaker including versions of Lorem Ipsum.\nLorem Ipsum is simply dummy text of the printing and typesetting industry. Lorem Ipsum has been the industry\'s standard dummy text ever since the 1500s, when an unknown printer took a galley of type and scrambled it to make a type specimen book. It has survived not only five centuries, but also the leap into electronic typesetting, remaining essentially unchanged. It was popularised in the 1960s with the release of Letraset sheets containing Lorem Ipsum passages, and more recently with desktop publishing software like Aldus PageMaker including versions of Lorem Ipsum.', 'Lorem Ipsum is simply dummy text of the printing and typesetting industry. Lorem Ipsum has been the industry\'s standard dummy text ever since the 1500s, when an unknown printer took a galley of type and scrambled it to make a type specimen book. It has survived not only five centuries, but also the leap into electronic typesetting, remaining essentially unchanged. It was popularised in the 1960s with the release of Letraset sheets containing Lorem Ipsum passages, and more recently with desktop publishing software like Aldus PageMaker including versions of Lorem Ipsum.\nLorem Ipsum is simply dummy text of the printing and typesetting industry. Lorem Ipsum has been the industry\'s standard dummy text ever since the 1500s, when an unknown printer took a galley of type and scrambled it to make a type specimen book. It has survived not only five centuries, but also the leap into electronic typesetting, remaining essentially unchanged. It was popularised in the 1960s with the release of Letraset sheets containing Lorem Ipsum passages, and more recently with desktop publishing software like Aldus PageMaker including versions of Lorem Ipsum.', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-14 12:53:00', NULL, 1, '2019-11-14 00:54:44', '2019-12-09 07:37:41', '54645654', '6456546', NULL, '2019-11-14 00:00:00', NULL, '546546456456', '2019-11-14 00:00:00', 10, NULL, NULL, 198, '2019-11-14 00:00:00', '1573710884_197_GENERAL_LIABILITY_LOSS.png', 198, '546456546', NULL, NULL, NULL, '1', '', '', NULL),
(25, '2019-11-15 02:15:53', NULL, 422, 'hgjghj', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2019-11-15 02:15:53', NULL, 1, '2019-11-15 03:54:06', '2019-12-06 09:54:20', 'ghjghjgh', 'jhgjhgj', NULL, '2019-11-15 00:00:00', NULL, 'ghjghj', '2019-11-15 00:00:00', 10, NULL, NULL, 198, '2019-11-15 00:00:00', '1573808046_1_GENERAL_LIABILITY_LOSS.png', 198, 'ghjgjhg', NULL, NULL, NULL, '', '', '', NULL),
(26, '2020-01-21 00:00:00', NULL, 446, 'Ddn', NULL, NULL, NULL, NULL, NULL, NULL, 'Tester', NULL, NULL, NULL, 'Dnnn', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-01-21 12:00:00', NULL, 1, '2020-01-21 08:13:52', '2020-01-21 08:48:58', 'Ddn', 'Uk', NULL, '2020-01-21 00:00:00', '12', 'Tester', '2020-01-21 00:00:00', 10, 'Ddn India', NULL, 198, '2020-01-21 00:00:00', '', 198, '123', NULL, NULL, NULL, '1', '', '', NULL),
(27, '2020-01-30 00:00:00', NULL, 422, 'Eqwewqe', 'Qqwewewe', 'Qweqwe', NULL, NULL, 'Wqeqweqwe', NULL, 'Qweqweqwe', '123213213312', NULL, NULL, 'Ewrwerwere', NULL, NULL, NULL, 'Rewrewr', 'Ewrwerr', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-01-30 06:21:04', 'Dgdgg', 1, '2020-01-30 06:24:41', '2020-01-30 06:24:41', 'Fsfsdf', 'Ssfdfsdf', NULL, '2020-01-30 00:00:00', 'Fsdfsdf', 'Sfsdfdsf', '2020-01-30 00:00:00', 10, 'Sfsfsfsf', NULL, 198, '2020-01-30 00:00:00', '1580383481_198_GENERAL_LIABILITY_LOSS.png', 198, '123', 'Dgdgggdfgdfg', NULL, '1212345675', '1', 'Sfsdfsdf', '', 'Fgggfdg'),
(28, '2020-01-30 00:00:00', NULL, 422, 'Fewfew', 'Wev', 'Ffer', 'Egregrge', 'Gerregreg', 'Ef', 'Sferreg', 'Wedwewfe', NULL, NULL, NULL, 'Treerer', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-01-30 09:29:25', NULL, 1, '2020-01-30 09:43:43', '2020-01-30 09:43:43', 'Frs', 'Sfsfsre', NULL, '2020-01-30 00:00:00', 'Freregg', 'Seeggre', '2020-01-30 00:00:00', 8, 'Ggerret', NULL, 194, '2020-01-30 00:00:00', '1580395423_194_GENERAL_LIABILITY_LOSS.png', 194, 'Ewf', NULL, NULL, NULL, '1', '', '', NULL),
(29, '2020-01-31 00:00:00', NULL, 422, 'Dehradun', 'Test', 'Test', 'Test', 'Test', '500', '200', 'Testing', NULL, NULL, NULL, 'IT Park', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-01-31 04:14:10', 'IT ParkDehradun', 1, '2020-01-31 04:20:12', '2020-01-31 04:20:12', 'India', 'UK', NULL, '2020-01-31 00:00:00', 'Testing', 'Testing', '2020-01-31 00:00:00', 10, 'Dehradun', NULL, 198, '2020-01-31 00:00:00', '1580462412_198_GENERAL_LIABILITY_LOSS.png', 198, '123', 'Dehradun', NULL, '2343123456', '1', '', '', NULL),
(30, '2020-01-31 12:00:00', NULL, 422, 'Dehradun', NULL, NULL, NULL, NULL, NULL, NULL, 'Tester', NULL, NULL, NULL, 'Dehradun', NULL, NULL, NULL, NULL, 'sdfsdfsdf', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-01-31 12:00:00', NULL, 1, '2020-01-31 04:46:57', '2020-05-15 03:27:19', 'India', 'Uk', NULL, '2020-01-31 00:00:00', '123456', 'Tester', '2020-01-31 00:00:00', 10, 'Dehradun', NULL, 178, '2020-01-31 00:00:00', '1580464017_198_GENERAL_LIABILITY_LOSS.png', 178, '1234', NULL, NULL, NULL, '', '', '', NULL),
(31, '2020-02-04 00:00:00', NULL, 422, 'Ftg', 'Fgg', 'Gh', 'Huj', 'Ju', 'Er', 'Rrr', 'Fgg', '12121212121222', NULL, NULL, 'Fyyfy', NULL, NULL, NULL, 'Gft', 'Fyfy', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-02-04 01:27:21', NULL, 1, '2020-02-04 01:29:43', '2020-02-04 01:29:43', 'Dty', 'Df', NULL, '2020-02-04 00:00:00', 'Fyfyfyf', 'Dtctdtyf', '2020-02-04 00:00:00', 8, 'Hgghgu', NULL, 194, '2020-02-04 00:00:00', '1580797783_194_GENERAL_LIABILITY_LOSS.png', 194, 'Dfdf', NULL, 'Fyy', NULL, '1', 'Dty', 'Dtg', 'Fyfy'),
(32, '2020-02-05 00:00:00', NULL, 422, 'Dehradun', NULL, NULL, NULL, NULL, NULL, NULL, 'Tester', NULL, NULL, NULL, 'IT Park Dehradun', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-02-05 01:56:32', NULL, 1, '2020-02-05 01:59:19', '2020-02-05 01:59:19', 'Dehradun', 'UK', NULL, '2020-02-05 00:00:00', 'Case#', 'Tester001', '2020-02-05 00:00:00', 8, 'Dehradun', NULL, 194, '2020-02-05 00:00:00', '1580885958_194_GENERAL_LIABILITY_LOSS.png', 194, 'Job#', NULL, NULL, NULL, '1', '', '', NULL),
(33, '2020-02-05 00:00:00', NULL, 422, 'Fiyfyyf', 'Fhfvh', 'Vhgh', 'Guhi', 'Hjhi', 'Yffugu', 'Gugugu', 'Gugugu', '12121212121222', NULL, NULL, 'Cchyvh', NULL, NULL, NULL, 'Cgcg', 'Trgcgcgu', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-02-05 02:01:50', 'Cggc', 1, '2020-02-05 02:04:21', '2020-02-05 02:04:21', 'Yvhvh', 'Vhbj', NULL, '2020-02-05 00:00:00', 'Gvkhvhv', 'Vhhvh', '2020-02-05 00:00:00', 8, 'Vhfuvhvh', NULL, 194, '2020-02-05 00:00:00', '1580886261_194_GENERAL_LIABILITY_LOSS.png', 194, 'Hvhgv', 'Vvhhvh', 'Chcyvh', '45454545455555555', '1', 'Hvhvvh', 'Cvtvvg', 'Cugcugug'),
(34, '2020-04-22 00:00:00', NULL, 521, 'Ipad labour', 'Offline', NULL, NULL, NULL, NULL, NULL, 'Ipad offline', '123456678890', NULL, NULL, 'offline ipad', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-04-22 10:10:49', NULL, 1, '2020-04-22 10:23:59', '2020-04-22 10:23:59', 'India', 'Uttarakahand', NULL, '2020-04-22 00:00:00', 'Ghkbsqhighk66', 'Olline officer', '2020-04-22 00:00:00', 43, 'Doon', NULL, 269, '2020-04-22 00:00:00', '1587565439_269_GENERAL_LIABILITY_LOSS.png', 269, 'Offline general liablity', NULL, NULL, '13143143232', '1', 'Photo taken from camera ', 'From camera', NULL),
(35, '2020-05-01 11:21:24', NULL, 513, '1', 'sdfasd', 'sadfsad', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-05-01 11:21:24', NULL, 1, '2020-05-01 11:27:18', '2020-05-01 11:27:18', 'cont', 'stet', NULL, '2020-05-01 00:00:00', NULL, 'off name', '2020-05-01 00:00:00', 43, NULL, NULL, 269, '2020-05-01 00:00:00', '1588346838_269_GENERAL_LIABILITY_LOSS.png', 269, 'general liability loss', NULL, NULL, NULL, '1', '2 image food & bottless DESCRIPTION OF PHOTO(S) TAKEN', '2 images DESCRIPTION OF POLICE REPORT(S) of cake & beach', NULL),
(36, '2020-05-01 00:00:00', NULL, 509, 'Jhjfhjf', NULL, NULL, NULL, NULL, NULL, NULL, 'Vkhchjvhjc', NULL, NULL, NULL, 'Yugufgdj', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-05-01 11:32:21', NULL, 0, '2020-05-01 11:33:57', '2020-05-01 11:33:57', 'Gsvs', 'Bsbbd', NULL, '2020-05-01 00:00:00', 'Bbxb', 'Bsbbsbs', '2020-05-01 00:00:00', 45, 'Skgkvsk', NULL, 269, '2020-05-01 00:00:00', '1588347237_269_GENERAL_LIABILITY_LOSS.png', 269, 'Kfkhvhk', NULL, NULL, '1234567890', '', '', '', NULL),
(37, '2020-05-04 00:00:00', NULL, 509, 'Offline ipadi', NULL, NULL, NULL, NULL, NULL, NULL, 'Ipad', NULL, NULL, NULL, 'Ipad air offline', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-05-04 10:27:32', NULL, 1, '2020-05-04 11:19:04', '2020-05-04 11:19:04', 'Offline ipad', 'Ipad air', NULL, '2020-05-04 00:00:00', 'Offline ipad case', 'Ipad officer', '2020-05-04 00:00:00', 46, 'Ipad air', NULL, 269, '2020-05-04 00:00:00', '1588605544_269_GENERAL_LIABILITY_LOSS.png', 269, 'Offline ipad', NULL, NULL, NULL, '1', 'Image 2 uploaded ', '2 images', NULL),
(38, '2020-05-11 07:42:54', NULL, 509, 'sddsf', 'lkjlkjlkj', 'lkj', 'ljlk', 'jlkj', 'lkjl', 'jlk', 'lkjl', '1321313132', NULL, NULL, 'fghfdhgfd', NULL, NULL, NULL, 'sdgdsfg', 'sdafgdsgfsdfg', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-05-11 07:42:54', 'dsgsdgsdg', 1, '2020-05-11 07:47:35', '2020-05-14 03:43:52', 'sdgsg', 'sdgdsfg', NULL, '2020-05-11 00:00:00', 'kjhkjh', 'khkhklhk', '2020-05-11 00:00:00', 43, 'sdgfsdxg', NULL, 269, '2020-05-11 00:00:00', '1589197655_269_GENERAL_LIABILITY_LOSS.png', 269, 'liability loss1Edit the form', 'sdfgds', 'sdfgsdg', '1233213213', '1', 'photo taken', 'police report', 'dfsgsgdsgsg'),
(39, '2020-05-12 11:15:58', NULL, 386, 'General Liability Loss', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-05-12 11:15:58', NULL, 0, '2020-05-12 11:16:47', '2020-05-12 11:16:47', 'General Liability Loss', 'General Liability Loss', NULL, '2020-05-12 00:00:00', NULL, 'General Liability Loss', '2020-05-12 00:00:00', 51, NULL, NULL, 269, '2020-05-12 00:00:00', '1589296607_269_GENERAL_LIABILITY_LOSS.png', 269, 'General Liability Loss', NULL, NULL, NULL, '', '', '', NULL),
(40, '2020-05-26 04:02:14', NULL, 509, 'ie11', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-05-26 04:02:14', NULL, 1, '2020-05-26 04:08:54', '2020-05-26 04:08:54', 'fgsg', 'dsgfg', NULL, '2020-05-26 00:00:00', NULL, 'dgfgdfsddddd', '2020-05-26 00:00:00', 51, NULL, NULL, 269, '2020-05-26 00:00:00', '1590480534_269_GENERAL_LIABILITY_LOSS.png', 269, 'IE GLL ', NULL, NULL, NULL, '', '', 'plane', NULL),
(41, '2020-06-04 07:48:09', NULL, 541, 'sdfsd', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-06-04 07:48:09', NULL, 0, '2020-06-04 07:48:32', '2020-06-04 07:48:32', 'fsdfs', 'sdfsdf', NULL, '2020-06-04 00:00:00', NULL, 'sdfsdf', '2020-06-04 00:00:00', 43, NULL, NULL, 279, '2020-06-04 00:00:00', '1591271312_279_GENERAL_LIABILITY_LOSS.png', 279, 'sdfsdf', NULL, NULL, NULL, '', '', '', NULL),
(42, '2020-07-14 08:30:14', NULL, 544, '268 shamrock blvd', 'Wire strike', NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, NULL, '261 shamrock blvd was affect address, wire strike in font of 268 shamrock bld', NULL, NULL, NULL, '', 'When probing and using shovel we discovered the core drilling company snagged and broken a communication line and did not report it', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-07-15 13:29:14', NULL, 0, '2020-07-15 13:35:50', '2020-07-15 13:35:50', 'Venie', 'Florida', NULL, '2020-07-15 00:00:00', NULL, 'Na', '2020-07-15 00:00:00', 55, NULL, NULL, 281, '2020-07-15 00:00:00', '1594834550_281_GENERAL_LIABILITY_LOSS.png', 281, '7770-20', NULL, NULL, NULL, '1', 'Where bore crew hit communication line', '', NULL),
(43, '2020-07-26 23:30:08', NULL, 356, 'Rocky Creek', NULL, NULL, NULL, 'Diesel Fuel Pump Leak On Site', NULL, 'Yes', NULL, NULL, NULL, NULL, '', NULL, NULL, NULL, NULL, 'Approximately 11:30pm Brian Driggers responded to reports of a fuel spill at the Rocky Creek project site. No one was on site. Both pumps were turned off. He could not identify the leak initially and made sure all pumps were off. Called Brian Lewis (HC) to inform him of his observations at 12:38am and left the site shortly after. Keith was on site first thing (7am) and that is when USCG and DEP emergency response team showed up on site. See attached for business cards. Both parties wanted to see the pit sucked out and mangroves washed. It was determined that fuel line that was dry rotted was leaking fuel. Holland Pumps replaced the fuel lines 8am Monday morning. See attached pictures.\n\nAccording to Keith, who was on site until 1pm on Sunday, he had filled the pump before he left and did not notice any fuel leak. Only the well point pump was running.\n\nJacob Ferda talked with both Coast Guard and FDEP emergency response team. Was given Notice of Federal Interest, see attached. Additional talked about removing the fuel from the pit and going thru the creek area with a boat to wash out fuel from under the docks and off mangroves. Was instructed to contact FDEP, NRC and SWO to report and updated as progress is made.\n\nAccording to fuel tank dimensions and run time the potential fuel discharge was determined to be 16 gallons. See attached.', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-07-29 07:00:08', '8790 S Lagoon Dr', 0, '2020-07-29 10:12:58', '2020-07-29 10:12:58', 'Tampa', 'FL', NULL, '2020-07-29 00:00:00', 'SWO = 2020-3903', 'N/A', '2020-07-29 00:00:00', 36, NULL, NULL, 188, '2020-07-29 00:00:00', '1596031978_188_GENERAL_LIABILITY_LOSS.png', 188, '7480-19', 'Tampa', 'FDEP and Coast Guard', NULL, '1', 'Public record # SWO : 1800-230-0519. NRC : 1800-424-8802', '', NULL),
(44, '2020-08-07 12:09:55', NULL, 492, 'Shamrock blvd', NULL, 'N/a', 'Communication line', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '681 shamrock blvd ', NULL, NULL, NULL, 'Communication line was not buried and was struck by rake causing outage at above address. No other customers affected, frontier was contacted and gave time line of 8/7/2020 10am till 8/10/2020 8pm. Customer made aware and will wait for tech to repair line. ', 'Communication line in right of way', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-08-07 09:09:55', 'Shamrock blvd', 0, '2020-08-07 12:17:47', '2020-08-07 12:17:47', 'Venice', 'Florida', NULL, '2020-08-07 00:00:00', NULL, 'N/a', '2020-08-07 00:00:00', 55, NULL, NULL, 281, '2020-08-07 00:00:00', '1596817067_281_GENERAL_LIABILITY_LOSS.png', 281, '7770-20', 'Venice', NULL, NULL, '1', 'Line not buried and at grass level, line coming out of box above ground', '', 'Monday after repair is done'),
(45, '2020-09-01 14:15:11', NULL, 507, 'Beach road', 'General liability', 'No', 'No', 'Communication trunk line', 'No', 'No ', 'N/a', NULL, NULL, NULL, 'Beach road at edge of sidewalk across from new construction of FireStation 13 Siesta Key', NULL, NULL, NULL, 'N/a', 'Property owner is frontier/ Verizon communications. No markings where present in area where digging. Markings were correct for lines buried 5 feet in front of second set of lines. As per locate crew from frontier/ Verizon first set is located correctly, second set does not exist which found not to be true. Frontier/ Verizon was notified and stated would send out crew fo repair ASAP', NULL, NULL, NULL, NULL, NULL, NULL, NULL, '2020-09-01 14:41:11', 'Beach road', 0, '2020-09-01 15:12:25', '2020-09-01 15:12:25', 'Sarasota, USA', 'Florida', NULL, '2020-09-01 00:00:00', 'N/a', 'N/a', '2020-09-01 00:00:00', 56, 'Incident report made on computer for anyone to read and recopy ', NULL, 281, '2020-09-01 00:00:00', '1598987545_281_GENERAL_LIABILITY_LOSS.png', 281, '7770-20 ', 'Siesta key ', 'N/a', NULL, '1', 'Unmarked damaged communication line, damaged unmarked communication line with marked undamaged line 5 feet away, up close picture of trunk communication line casing and ire’s damged', '', 'Line can be inspected once repair is made. Line is located 5 ft below sidewalk on East side of beach road across from new construction of firestation 13');

-- --------------------------------------------------------

--
-- Table structure for table `general_liability_loss_reporters`
--

CREATE TABLE `general_liability_loss_reporters` (
  `id` int(11) NOT NULL,
  `incident_id` int(11) NOT NULL,
  `reporter` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

-- --------------------------------------------------------

--
-- Table structure for table `general_liability_loss_witness`
--

CREATE TABLE `general_liability_loss_witness` (
  `id` int(11) NOT NULL,
  `incident_id` int(11) NOT NULL,
  `witness_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `witness_telephone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `general_liability_loss_witness`
--

INSERT INTO `general_liability_loss_witness` (`id`, `incident_id`, `witness_name`, `witness_telephone`, `created_at`, `modified_at`) VALUES
(1, 1, NULL, NULL, '2018-11-27 01:59:16', '2018-11-27 01:59:16'),
(2, 1, NULL, NULL, '2018-11-27 01:59:16', '2018-11-27 01:59:16'),
(9, 2, NULL, NULL, '2018-12-18 04:06:56', '2018-12-18 04:06:56'),
(10, 2, NULL, NULL, '2018-12-18 04:06:56', '2018-12-18 04:06:56'),
(17, 3, NULL, NULL, '2019-03-14 08:28:59', '2019-03-14 08:28:59'),
(18, 3, NULL, NULL, '2019-03-14 08:28:59', '2019-03-14 08:28:59'),
(33, 6, NULL, NULL, '2019-03-15 00:32:40', '2019-03-15 00:32:40'),
(34, 6, NULL, NULL, '2019-03-15 00:32:40', '2019-03-15 00:32:40'),
(39, 4, NULL, NULL, '2019-03-15 08:44:51', '2019-03-15 08:44:51'),
(40, 4, NULL, NULL, '2019-03-15 08:44:51', '2019-03-15 08:44:51'),
(41, 7, NULL, NULL, '2019-03-18 03:25:28', '2019-03-18 03:25:28'),
(42, 7, NULL, NULL, '2019-03-18 03:25:28', '2019-03-18 03:25:28'),
(43, 8, NULL, NULL, '2019-03-22 10:25:56', '2019-03-22 10:25:56'),
(44, 8, NULL, NULL, '2019-03-22 10:25:56', '2019-03-22 10:25:56'),
(57, 10, 'Joey', '1234567890_', '2019-04-22 09:28:06', '2019-04-22 09:28:06'),
(58, 10, 'Qwerty', '90898989899', '2019-04-22 09:28:06', '2019-04-22 09:28:06'),
(63, 11, NULL, NULL, '2019-05-02 09:40:29', '2019-05-02 09:40:29'),
(64, 11, NULL, NULL, '2019-05-02 09:40:29', '2019-05-02 09:40:29'),
(65, 12, 'Kskskskksk', '99999999999', '2019-05-15 06:07:51', '2019-05-15 06:07:51'),
(66, 12, 'Hdjsjw', '99999999999', '2019-05-15 06:07:51', '2019-05-15 06:07:51'),
(69, 13, 'Vvgug', '99999999999', '2019-05-21 05:19:56', '2019-05-21 05:19:56'),
(70, 13, 'Uigguibbbihb', '99999999999', '2019-05-21 05:19:56', '2019-05-21 05:19:56'),
(73, 14, 'vusbvbsuivbiub', '1261616161', '2019-06-24 07:21:15', '2019-06-24 07:21:15'),
(74, 14, NULL, '4616161818', '2019-06-24 07:21:15', '2019-06-24 07:21:15'),
(75, 9, 'Rerer', '34353453454', '2019-09-09 06:34:18', '2019-09-09 06:34:18'),
(76, 9, 'Trytrytr', '46546456546', '2019-09-09 06:34:18', '2019-09-09 06:34:18'),
(79, 16, NULL, NULL, '2019-11-12 23:34:27', '2019-11-12 23:34:27'),
(80, 16, NULL, NULL, '2019-11-12 23:34:27', '2019-11-12 23:34:27'),
(81, 17, 'fghfghgfh', '1234567890', '2019-11-13 09:08:14', '2019-11-13 09:08:14'),
(82, 17, '123-456-7890', '1234567890', '2019-11-13 09:08:14', '2019-11-13 09:08:14'),
(85, 18, 'ertretert', '5234525543', '2019-11-13 10:21:53', '2019-11-13 10:21:53'),
(86, 18, 'fdsfsf', '3123242432', '2019-11-13 10:21:53', '2019-11-13 10:21:53'),
(87, 19, 'sdfsdfsdf', '5345345353', '2019-11-13 10:42:03', '2019-11-13 10:42:03'),
(88, 19, 'fsgsdg', '3453454354', '2019-11-13 10:42:03', '2019-11-13 10:42:03'),
(97, 21, NULL, NULL, '2019-11-13 11:56:53', '2019-11-13 11:56:53'),
(98, 21, NULL, NULL, '2019-11-13 11:56:53', '2019-11-13 11:56:53'),
(101, 23, NULL, NULL, '2019-11-14 00:43:44', '2019-11-14 00:43:44'),
(102, 23, NULL, NULL, '2019-11-14 00:43:44', '2019-11-14 00:43:44'),
(109, 15, NULL, NULL, '2019-11-14 08:36:49', '2019-11-14 08:36:49'),
(110, 15, NULL, NULL, '2019-11-14 08:36:49', '2019-11-14 08:36:49'),
(115, 22, 'Bobby Wynn Jr', '9413305603', '2019-11-14 09:17:21', '2019-11-14 09:17:21'),
(116, 22, NULL, NULL, '2019-11-14 09:17:21', '2019-11-14 09:17:21'),
(133, 20, NULL, NULL, '2019-12-06 08:13:00', '2019-12-06 08:13:00'),
(134, 20, NULL, NULL, '2019-12-06 08:13:00', '2019-12-06 08:13:00'),
(137, 25, NULL, NULL, '2019-12-06 09:54:20', '2019-12-06 09:54:20'),
(138, 25, NULL, NULL, '2019-12-06 09:54:20', '2019-12-06 09:54:20'),
(139, 24, NULL, NULL, '2019-12-09 07:37:42', '2019-12-09 07:37:42'),
(140, 24, NULL, NULL, '2019-12-09 07:37:42', '2019-12-09 07:37:42'),
(145, 5, 'Witn 1 name DEsktop', '1231323232', '2020-01-21 06:49:45', '2020-01-21 06:49:45'),
(146, 5, 'Wit name2 Desktop', '1321313313', '2020-01-21 06:49:45', '2020-01-21 06:49:45'),
(151, 26, NULL, NULL, '2020-01-21 08:48:58', '2020-01-21 08:48:58'),
(152, 26, NULL, NULL, '2020-01-21 08:48:58', '2020-01-21 08:48:58'),
(153, 27, 'Fdgdgdg', '1232343456', '2020-01-30 06:24:41', '2020-01-30 06:24:41'),
(154, 27, NULL, NULL, '2020-01-30 06:24:41', '2020-01-30 06:24:41'),
(155, 28, 'Fwefewfefw', '1212345678', '2020-01-30 09:43:43', '2020-01-30 09:43:43'),
(156, 28, NULL, NULL, '2020-01-30 09:43:43', '2020-01-30 09:43:43'),
(157, 29, 'Tester', '2343456789', '2020-01-31 04:20:12', '2020-01-31 04:20:12'),
(158, 29, NULL, NULL, '2020-01-31 04:20:12', '2020-01-31 04:20:12'),
(161, 31, NULL, NULL, '2020-02-04 01:29:43', '2020-02-04 01:29:43'),
(162, 31, NULL, NULL, '2020-02-04 01:29:43', '2020-02-04 01:29:43'),
(163, 32, NULL, NULL, '2020-02-05 01:59:19', '2020-02-05 01:59:19'),
(164, 32, NULL, NULL, '2020-02-05 01:59:19', '2020-02-05 01:59:19'),
(165, 33, 'Hvhvu', '1212133333333', '2020-02-05 02:04:21', '2020-02-05 02:04:21'),
(166, 33, NULL, NULL, '2020-02-05 02:04:21', '2020-02-05 02:04:21'),
(169, 34, NULL, NULL, '2020-04-22 10:23:59', '2020-04-22 10:23:59'),
(170, 34, NULL, NULL, '2020-04-22 10:23:59', '2020-04-22 10:23:59'),
(171, 35, NULL, NULL, '2020-05-01 11:27:18', '2020-05-01 11:27:18'),
(172, 35, NULL, NULL, '2020-05-01 11:27:18', '2020-05-01 11:27:18'),
(173, 36, NULL, NULL, '2020-05-01 11:33:57', '2020-05-01 11:33:57'),
(174, 36, NULL, NULL, '2020-05-01 11:33:57', '2020-05-01 11:33:57'),
(175, 37, NULL, NULL, '2020-05-04 11:19:04', '2020-05-04 11:19:04'),
(176, 37, NULL, NULL, '2020-05-04 11:19:04', '2020-05-04 11:19:04'),
(181, 39, NULL, NULL, '2020-05-12 11:16:47', '2020-05-12 11:16:47'),
(182, 39, NULL, NULL, '2020-05-12 11:16:47', '2020-05-12 11:16:47'),
(183, 38, 'dgsfg wit name', '1231333213', '2020-05-14 03:43:52', '2020-05-14 03:43:52'),
(184, 38, 'wit 2 name', '1231321233', '2020-05-14 03:43:52', '2020-05-14 03:43:52'),
(185, 30, NULL, NULL, '2020-05-15 03:27:19', '2020-05-15 03:27:19'),
(186, 30, NULL, NULL, '2020-05-15 03:27:19', '2020-05-15 03:27:19'),
(187, 40, NULL, NULL, '2020-05-26 04:08:54', '2020-05-26 04:08:54'),
(188, 40, NULL, NULL, '2020-05-26 04:08:54', '2020-05-26 04:08:54'),
(189, 41, NULL, NULL, '2020-06-04 07:48:32', '2020-06-04 07:48:32'),
(190, 41, NULL, NULL, '2020-06-04 07:48:32', '2020-06-04 07:48:32'),
(191, 42, NULL, NULL, '2020-07-15 13:35:50', '2020-07-15 13:35:50'),
(192, 42, NULL, NULL, '2020-07-15 13:35:50', '2020-07-15 13:35:50'),
(193, 43, 'Michael Brindle & Brian Hason (USCG)', '8139182722', '2020-07-29 10:12:58', '2020-07-29 10:12:58'),
(194, 43, 'Jamie Arleo (FDEP)', '8132673561', '2020-07-29 10:12:58', '2020-07-29 10:12:58'),
(195, 44, NULL, NULL, '2020-08-07 12:17:47', '2020-08-07 12:17:47'),
(196, 44, NULL, NULL, '2020-08-07 12:17:47', '2020-08-07 12:17:47'),
(197, 45, NULL, NULL, '2020-09-01 15:12:25', '2020-09-01 15:12:25'),
(198, 45, NULL, NULL, '2020-09-01 15:12:25', '2020-09-01 15:12:25');

-- --------------------------------------------------------

--
-- Table structure for table `hot_works`
--

CREATE TABLE `hot_works` (
  `id` int(11) NOT NULL,
  `description_of_work` longtext COLLATE utf8_unicode_ci NOT NULL,
  `location_description_building` longtext COLLATE utf8_unicode_ci,
  `location_description_floor` longtext COLLATE utf8_unicode_ci,
  `location_description_room` longtext COLLATE utf8_unicode_ci,
  `location` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `hotworks_date` datetime NOT NULL,
  `to_time` datetime NOT NULL,
  `from_time` datetime NOT NULL,
  `mobile` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `site_telephone` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `co_office_no` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `estates_project_officer` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `estate_help_desk` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `security` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `other_identified_hazards` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `control_measures` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `permit_issued_by` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `permit_issued_date` datetime NOT NULL,
  `permit_received_by` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `permit_received_date` datetime DEFAULT NULL,
  `permit_cancellation_name` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `permit_cancellation_date` datetime DEFAULT NULL,
  `person_first_in_work_area` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL,
  `project_id` int(11) NOT NULL,
  `other_potential_hazards` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL,
  `person_first_signature` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `person_second_in_work_area` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `person_second_signature` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `superintendent_id` int(11) NOT NULL,
  `protective_equipment_required` varchar(255) COLLATE utf8_unicode_ci NOT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `hot_works`
--

INSERT INTO `hot_works` (`id`, `description_of_work`, `location_description_building`, `location_description_floor`, `location_description_room`, `location`, `hotworks_date`, `to_time`, `from_time`, `mobile`, `site_telephone`, `co_office_no`, `estates_project_officer`, `estate_help_desk`, `security`, `other_identified_hazards`, `control_measures`, `permit_issued_by`, `permit_issued_date`, `permit_received_by`, `permit_received_date`, `permit_cancellation_name`, `permit_cancellation_date`, `person_first_in_work_area`, `created_at`, `modified_at`, `project_id`, `other_potential_hazards`, `person_first_signature`, `person_second_in_work_area`, `person_second_signature`, `superintendent_id`, `protective_equipment_required`) VALUES
(1, 'CUTTING,WELDING', NULL, NULL, NULL, 'xcbvxcvb', '2018-11-26 00:00:00', '2018-11-26 03:00:08', '2018-11-26 01:00:08', NULL, NULL, NULL, NULL, NULL, NULL, 'dgsfgsdf', 'gdfg', 'xcbx', '2018-11-26 01:31:08', NULL, NULL, 'sfsdfsd', '2018-11-26 01:31:08', 'dfgsdf', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, '', '15432139051.png', 'dsfgsdf', '15432139052.png', 180, 'xcvbxcb'),
(2, 'CUTTING,GRINDING', NULL, NULL, NULL, 'fgsdfg', '2018-11-27 00:00:00', '2018-11-27 01:17:23', '2018-11-27 01:17:23', NULL, NULL, NULL, NULL, NULL, NULL, 'dfgsdf', 'dfgsdfg', 'sdfgs', '2018-11-27 01:17:23', NULL, NULL, 'dfgsd', '2018-11-27 01:17:23', 'sdfgsd', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, '', '15432994701.png', 'sdfgsd', '15432994702.png', 180, 'sdfgs'),
(3, 'CUTTING', NULL, NULL, NULL, 'kjlfjhfgjh', '2018-11-27 00:00:00', '2018-11-27 01:24:30', '2018-11-27 01:24:30', NULL, NULL, NULL, NULL, NULL, NULL, 'dhhgd', 'yteyt', 'fjhgjh', '2018-11-27 01:24:30', NULL, NULL, 'jhtyy', '2018-11-27 01:24:30', 'dfghdh', '2018-11-27 01:24:59', '2018-11-27 01:24:59', 2, '', '15432998991.png', '', '', 180, 'dfhg'),
(4, 'CUTTING,BURNING,GRINDING', NULL, NULL, NULL, 'Roser Park Job#7800-18', '2019-03-05 00:00:00', '2019-03-05 17:00:33', '2019-03-05 13:33:33', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-03-05 13:33:33', NULL, NULL, '', '2019-03-05 13:33:33', 'Al Luke', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 13, '', '15518111091.png', 'Scott Saylor', '15518111092.png', 201, 'Fire exstinguisher, gloves, face shield'),
(5, 'CUTTING,WELDING,BURNING', NULL, NULL, NULL, 'Test with new ipad. ', '2019-03-11 00:00:00', '2019-03-11 09:07:46', '2019-03-11 08:07:46', NULL, NULL, NULL, NULL, NULL, NULL, 'Iyffyififi giuguifififif', '', 'Dgududjgcjyfgjc f', '2019-03-11 08:07:46', NULL, NULL, 'Fdsrys', '2019-03-11 08:07:46', 'Jgjfhjcjfhjfjhfhj', '2019-03-11 08:10:38', '2019-03-11 08:10:38', 10, '', '15523062381.png', 'Test', '15523062382.png', 211, 'Test equipment'),
(6, 'CUTTING,WELDING,BURNING,GRINDING', NULL, NULL, NULL, 'DESCRIPTION OF WORK:\n\nCutting\n \nWelding\n \nBurning\n \nGrinding\nLOCATION OF WORK: all selected', '2019-03-11 00:00:00', '2019-03-11 10:28:05', '2019-03-11 10:28:05', NULL, NULL, NULL, NULL, NULL, NULL, 'OTHER IDENTIFIED HAZARDS:', 'CONTROL MEASURES FOR OTHER IDENTIFIED HAZARDS:', 'PERMIT ISSUED BY', '2019-03-11 10:28:05', NULL, NULL, 'PERMIT CANCELLATION BY', '2019-03-11 10:28:05', 'PERSON PERFORMING HOT WORK:', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 10, '', '15523146231.png', '', '', 211, 'PROTECTIVE EQUIPMENT REQUIRED (SPECIFY): '),
(7, 'CUTTING,WELDING,BURNING', NULL, NULL, NULL, 'From ipad on23 friday ', '2019-03-22 00:00:00', '2019-03-22 23:40:47', '2019-03-22 10:40:47', NULL, NULL, NULL, NULL, NULL, NULL, 'Other haza identify', '', 'Permit issued by check', '2019-03-22 10:40:47', NULL, NULL, 'Cancla', '2019-03-22 21:40:47', 'Test hot work', '2019-03-22 10:48:52', '2019-03-22 10:48:52', 10, '', '15532661321.png', 'Test 2 ', '15532661322.png', 211, 'Testtesttest ident haz'),
(8, 'WELDING,BURNING,GRINDING', NULL, NULL, NULL, 'sdf ds asdf adsf sf \nweb 23  friday from web\n\ndsfsadf\na fsda\ndsfsdf\nsdafasdf\n\nGrinding missing from the ipad & reports\n\n', '2019-03-22 00:00:00', '2019-03-22 10:40:54', '2019-03-22 10:40:54', NULL, NULL, NULL, NULL, NULL, NULL, 'web', 'EASURES FOR OTH web ', 'saf sdf asdf', '2019-03-22 10:40:54', NULL, NULL, 'Web Cancell', '2019-03-22 13:40:54', 'sadfsdaf', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 10, '', '15532663141.png', 'sadf asdf', '15532663142.png', 211, 'web'),
(9, 'CUTTING', NULL, NULL, NULL, 'Along the top of sheet pile, cutting holes for deadmen anchors', '2019-03-28 00:00:00', '2019-03-28 18:00:11', '2019-03-28 13:41:11', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-03-28 13:41:11', NULL, NULL, '', '2019-03-28 13:41:11', 'Al Luke', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 13, '', '15537950761.png', 'Scott Saylor', '15537950762.png', 201, ''),
(10, 'CUTTING', NULL, NULL, NULL, 'Sheet pile along South side of site', '2019-03-29 00:00:00', '2019-03-29 18:00:31', '2019-03-29 07:15:31', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-03-29 07:15:31', NULL, NULL, '', '2019-03-29 07:15:31', 'Al Luke', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 13, '', '15538583011.png', 'Scott Saylor', '15538583012.png', 201, 'Fire extinguisher '),
(11, 'CUTTING,WELDING', NULL, NULL, NULL, '95th street ', '2019-04-01 00:00:00', '2019-04-01 17:30:24', '2019-04-01 07:30:24', NULL, NULL, NULL, NULL, NULL, NULL, 'None', 'None', 'Abel Hernandez ', '2019-04-01 07:30:24', NULL, NULL, '', '2019-04-01 09:19:24', 'Rodney Saintimy', '2019-04-01 09:21:50', '2019-04-01 09:21:50', 18, '', '15541249101.png', '', '', 214, 'Face shield'),
(12, 'CUTTING', NULL, NULL, NULL, 'Along top of sheet pile walls, both sides of creek', '2019-04-02 00:00:00', '2019-04-02 18:00:29', '2019-04-02 07:00:29', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-04-02 07:00:29', NULL, NULL, '', '2019-04-02 13:40:29', 'Al Luke', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 13, '', '15542270471.png', 'Scott Saylor', '15542270472.png', 201, 'Googgles , face shield, fire exstinguisher, thermal gloves'),
(13, 'CUTTING', NULL, NULL, NULL, 'Along top of sheet pile, both sides of creek', '2019-04-03 00:00:00', '2019-04-03 18:00:07', '2019-04-03 07:00:07', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-04-03 07:00:07', NULL, NULL, '', '2019-04-03 07:39:07', 'Al Luke', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 13, '', '15542917381.png', 'Scott Saylor', '15542917382.png', 201, 'Googles, gloves, face shield'),
(14, 'CUTTING', NULL, NULL, NULL, 'Along top of sheet pile ', '2019-04-04 00:00:00', '2019-04-04 18:00:57', '2019-04-04 07:30:57', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-04-04 07:30:57', NULL, NULL, '', '2019-04-04 07:30:57', 'A l Luke', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 13, '', '15543776131.png', 'Scott Saylor', '15543776132.png', 201, 'Fire exstinguisher'),
(15, 'CUTTING', NULL, NULL, NULL, 'Along top of sheet pile', '2019-04-09 00:00:00', '2019-04-09 17:00:02', '2019-04-09 11:49:02', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-04-09 11:49:02', NULL, NULL, '', '2019-04-09 11:49:02', 'Scott Saylor', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 13, '', '15548250501.png', '', '', 201, 'Fire exstinguisher'),
(16, 'CUTTING', NULL, NULL, NULL, 'Along top of sheet pile', '2019-04-16 00:00:00', '2019-04-16 18:00:36', '2019-04-16 09:32:36', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-04-16 09:32:36', NULL, NULL, '', '2019-04-16 09:32:36', 'Scott Saylor', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 13, '', '15554216661.png', '', '', 201, 'Fire exstinguisher'),
(17, 'CUTTING', NULL, NULL, NULL, 'Sheet pile along creek bed', '2019-04-26 00:00:00', '2019-04-26 17:30:27', '2019-04-26 09:00:27', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Saylor', '2019-04-26 09:32:27', NULL, NULL, '', '2019-04-26 09:32:27', 'Scott Saylor', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 13, '', '15562857081.png', '', '', 201, 'Fire exstinguisher'),
(18, 'WELDING,CUTTING', NULL, NULL, NULL, 'Roser p', '2019-04-26 00:00:00', '2019-04-26 23:39:53', '2019-04-26 11:39:53', NULL, NULL, NULL, NULL, NULL, NULL, 'Hfy', 'Ghjj', 'Bobby ', '2019-04-26 11:39:53', NULL, NULL, '', '2019-04-26 11:39:53', 'Sheldon ', '2019-04-26 11:41:12', '2019-04-26 11:41:12', 16, '', '15562932721.png', 'Scott ', '15562932722.png', 221, 'Lppjj'),
(19, 'CUTTING', NULL, NULL, NULL, 'Roser park dr', '2019-05-06 00:00:00', '2019-05-06 17:30:53', '2019-05-06 07:00:53', NULL, NULL, NULL, NULL, NULL, NULL, 'N/A', 'N/A', 'Bobby Wynn Jr', '2019-05-06 07:00:53', NULL, NULL, 'Bobby Wynn Jr', '2019-05-06 16:49:53', 'Bobby Wynn Jr', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 13, '', '15571617481.png', '', '', 222, 'Face shield'),
(20, 'CUTTING,WELDING,GRINDING', NULL, NULL, NULL, 'From Desktop Test with all fields', '2019-05-21 00:00:00', '2019-05-21 03:17:46', '2019-05-21 03:17:46', NULL, NULL, NULL, NULL, NULL, NULL, ' d sdfg df  OTHER IDENTIFIED HAZARDS:', ' x g df CONTROL MEASURES FOR OTHER IDENTIFIED HAZARDS:', 'Test PERMIT ISSUED BY', '2019-05-21 03:17:46', NULL, NULL, 'test PERMIT CANCELLATION BY', '2019-05-21 03:17:46', 'A test PERSON PERFORMING HOT WORK: A', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 10, '', '15584231821.png', 'B Tet', '15584231822.png', 211, 'sdfsdafsdf PROTECTIVE EQUIPMENT REQUIRED (SPECIFY):'),
(21, 'CUTTING,BURNING,WELDING,GRINDING', NULL, NULL, NULL, 'From ipad burning also selected', '2019-05-21 00:00:00', '2019-05-21 03:21:48', '2019-05-21 03:21:48', NULL, NULL, NULL, NULL, NULL, NULL, 'Vhjcjgcgucu', '', 'Test issue', '2019-05-21 03:21:48', NULL, NULL, 'Cancel test', '2019-05-21 03:21:48', 'Gfstrstsyxyx', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 10, '', '15584234341.png', 'Cghcgydxhch', '15584234342.png', 211, 'Ufucyifyuf'),
(22, 'CUTTING', NULL, NULL, NULL, 'testing', '2019-05-30 00:00:00', '2019-05-30 07:11:38', '2019-05-30 07:11:38', NULL, NULL, NULL, NULL, NULL, NULL, 'afdas', '', 'asfsdaf', '2019-05-30 07:11:38', NULL, NULL, '', '2019-05-30 07:11:38', 'asaf', '2019-05-30 07:12:11', '2019-05-30 07:12:11', 10, '', '15592147311.png', 'afdsaf', '15592147312.png', 198, 'asfdsa'),
(23, 'WELDING', NULL, NULL, NULL, 'In the yard ', '2019-10-08 00:00:00', '2019-10-08 17:00:43', '2019-10-08 10:49:43', NULL, NULL, NULL, NULL, NULL, NULL, 'None', '', 'John Doe', '2019-10-08 10:49:43', NULL, NULL, '', '2019-10-08 10:49:43', 'Bobby Wynn Sr', '2019-10-08 10:51:33', '2019-10-08 10:51:33', 16, '', '15705462931.png', 'Roy Douglas', '15705462932.png', 213, 'Face Shield '),
(24, 'CUTTING', NULL, NULL, NULL, 'Structure #4 phase #1', '2019-10-23 00:00:00', '2019-10-23 17:50:11', '2019-10-23 16:30:11', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Brian Driggers', '2019-10-23 17:50:11', NULL, NULL, '', '2019-10-23 17:50:11', 'Keith Thompson ', '2019-10-23 17:57:05', '2019-10-23 17:57:05', 12, '', '15718678251.png', '', '', 190, 'Welding gloves fire extinguisher face shield safety glasses '),
(25, 'CUTTING', NULL, NULL, NULL, 'dsfsfsfs', '2019-11-12 00:00:00', '2019-11-12 07:51:34', '2019-11-12 07:51:34', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'sdfsdfsdf', '2019-11-12 07:51:34', NULL, NULL, '', '2019-11-12 07:51:34', 'sfsdfsd', '2019-11-12 08:00:04', '2019-11-12 08:00:04', 10, '', '15735636041.png', '', '', 198, ''),
(26, 'CUTTING,WELDING,BURNING,GRINDING', NULL, NULL, NULL, 'fsdfsdfsdf', '2019-11-12 00:00:00', '2019-11-12 09:18:36', '2019-11-12 09:18:36', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'sfsfsfsfs', '2019-11-12 09:18:36', NULL, NULL, '', '2019-11-12 09:18:36', 'sfsfsdf', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 10, '', '15735683611.png', 'sfsfsdfsdf', '15735683612.png', 1, 'ffsfsdf'),
(27, 'CUTTING', NULL, NULL, NULL, 'fsdfsdfdf', '2019-11-12 00:00:00', '2019-11-12 09:20:07', '2019-11-12 09:20:07', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'sdfsdfsd', '2019-11-12 09:20:07', NULL, NULL, '', '2019-11-12 09:20:07', 'sdfsdf', '2019-11-12 09:20:46', '2019-11-12 09:20:46', 10, '', '15735684461.png', 'sdfsfsdf', '15735684462.png', 1, ''),
(28, 'CUTTING', NULL, NULL, NULL, 'sdsfsf', '2019-11-12 00:00:00', '2019-11-12 11:24:51', '2019-11-12 11:24:51', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'fsdfsdfdf', '2019-11-12 11:24:51', NULL, NULL, '', '2019-11-12 11:24:51', 'sfsdfsdf', '2019-11-12 11:25:22', '2019-11-12 11:25:22', 10, '', '15735759221.png', '', '', 1, ''),
(29, 'CUTTING,GRINDING', NULL, NULL, NULL, 'sfsfsdfdsf', '2019-11-13 00:00:00', '2019-11-13 06:06:11', '2019-11-13 06:06:11', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'dfgfdgdgg', '2019-11-13 06:06:11', NULL, NULL, '', '2019-11-13 06:06:11', 'dfgdgfdg', '2019-11-13 06:06:47', '2019-11-13 06:06:47', 10, '', '15736432071.png', '', '', 1, ''),
(30, 'CUTTING,WELDING,BURNING,GRINDING', NULL, NULL, NULL, 'test', '2019-11-13 00:00:00', '2019-11-13 06:08:42', '2019-11-13 06:08:42', NULL, NULL, NULL, NULL, NULL, NULL, 'gdfgdfg', 'dgdfgdfg', 'sdfgdgfdgfg', '2019-11-13 06:08:42', NULL, NULL, 'gdfgdfgdfg', '2019-11-13 06:08:42', 'gdfgdfgfg', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 10, '', '15736434021.png', '', '', 1, 'fgdgdfg'),
(31, 'CUTTING', NULL, NULL, NULL, 'dfgfdgfdg', '2019-11-20 00:00:00', '2019-11-20 07:32:18', '2019-11-20 07:32:18', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'dfgdfgdfg', '2019-11-20 07:32:18', NULL, NULL, '', '2019-11-20 07:32:18', 'fgfdgdf', '2019-11-20 07:36:38', '2019-11-20 07:36:38', 10, '', '15742533981.png', '', '', 198, ''),
(32, 'CUTTING,GRINDING', NULL, NULL, NULL, 'Hgchgchgc', '2020-01-13 00:00:00', '2020-01-13 07:20:59', '2020-01-13 07:20:59', NULL, NULL, NULL, NULL, NULL, NULL, 'Tddty', '', 'Test', '2020-01-13 07:20:59', NULL, NULL, 'Test', '2020-01-13 07:20:59', 'Fgfgf', '2020-01-13 07:22:00', '2020-01-13 07:22:00', 8, '', '15789181201.png', 'Trx', '15789181202.png', 194, 'Fyxyfdyf'),
(33, 'CUTTING', NULL, NULL, NULL, 'Test', '2020-01-17 00:00:00', '2020-01-17 05:44:31', '2020-01-17 03:43:31', NULL, NULL, NULL, NULL, NULL, NULL, 'Test', '', 'Test', '2020-01-16 03:43:31', NULL, NULL, '', '2020-01-17 03:43:31', 'Fsfsfs', '2020-01-17 03:45:41', '2020-01-17 03:45:41', 8, '', '15792507411.png', 'Fsfsfs', '15792507412.png', 194, 'Test'),
(34, 'CUTTING', NULL, NULL, NULL, 'Test', '2020-01-17 00:00:00', '2020-01-17 05:44:31', '2020-01-17 03:43:31', NULL, NULL, NULL, NULL, NULL, NULL, 'Test', '', 'Test', '2020-01-16 03:43:31', NULL, NULL, '', '2020-01-17 03:43:31', 'Fsfsfs', '2020-01-17 03:45:55', '2020-01-17 03:45:55', 8, '', '15792507551.png', 'Fsfsfs', '15792507552.png', 194, 'Test'),
(35, 'CUTTING,GRINDING', NULL, NULL, NULL, 'Sertxrt', '2020-01-01 00:00:00', '2020-01-17 03:46:19', '2020-01-17 03:46:19', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Tttttt', '2020-01-17 03:46:19', NULL, NULL, '', '2020-01-17 03:46:19', 'Tttttt', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 8, '', '15792508291.png', 'Cffggg', '15792508292.png', 194, ''),
(36, 'CUTTING,GRINDING', NULL, NULL, NULL, 'Sertxrt', '2020-01-01 00:00:00', '2020-01-17 03:46:19', '2020-01-17 03:46:19', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Tttttt', '2020-01-17 03:46:19', NULL, NULL, '', '2020-01-17 03:46:19', 'Tttttt', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 8, '', '15792508291.png', 'Cffggg', '15792508292.png', 194, ''),
(37, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-01-17 00:00:00', '2020-01-17 04:54:11', '2020-01-17 04:54:11', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Tester', '2020-01-17 04:54:11', NULL, NULL, '', '2020-01-17 04:54:11', 'Tester', '2020-01-17 04:59:22', '2020-01-17 04:59:22', 10, '', '15792551621.png', '', '', 198, 'Testing'),
(38, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-01-21 00:00:00', '2020-01-21 09:09:14', '2020-01-21 09:09:14', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Testing team', '2020-01-21 09:09:14', NULL, NULL, '', '2020-01-21 09:09:14', 'Tester', '2020-01-21 09:10:25', '2020-01-21 09:10:25', 10, '', '15796158251.png', '', '', 198, ''),
(39, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-01-21 00:00:00', '2020-01-21 09:09:14', '2020-01-21 09:09:14', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Testing team', '2020-01-21 09:09:14', NULL, NULL, '', '2020-01-21 09:09:14', 'Tester', '2020-01-21 09:10:26', '2020-01-21 09:10:26', 10, '', '15796158261.png', '', '', 198, ''),
(40, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-01-22 00:00:00', '2020-01-22 01:59:46', '2020-01-22 01:59:46', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Tester', '2020-01-22 01:59:46', NULL, NULL, '', '2020-01-22 01:59:46', 'Test', '2020-01-22 02:03:41', '2020-01-22 02:03:41', 10, '', '15796766211.png', '', '', 198, ''),
(41, 'CUTTING,GRINDING', NULL, NULL, NULL, 'Test', '2020-01-22 00:00:00', '2020-01-22 02:27:33', '2020-01-22 02:27:33', NULL, NULL, NULL, NULL, NULL, NULL, 'Sffg', '', 'Fttyy', '2020-01-22 02:27:33', NULL, NULL, '', '2020-01-22 02:27:33', 'Fff', '2020-01-22 02:29:20', '2020-01-22 02:29:20', 8, '', '15796781601.png', 'Ddrr', '15796781602.png', 194, 'Ugcgfug'),
(42, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-01-22 00:00:00', '2020-01-22 03:56:27', '2020-01-22 03:56:27', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Sfssfsf', '2020-01-22 03:56:27', NULL, NULL, '', '2020-01-22 03:56:27', 'Dsfsdfsdf', '2020-01-22 03:58:42', '2020-01-22 03:58:42', 10, '', '15796835221.png', '', '', 198, ''),
(43, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-01-22 00:00:00', '2020-01-22 03:56:27', '2020-01-22 03:56:27', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Sfssfsf', '2020-01-22 03:56:27', NULL, NULL, '', '2020-01-22 03:56:27', 'Dsfsdfsdf', '2020-01-22 03:58:42', '2020-01-22 03:58:42', 10, '', '15796835221.png', '', '', 198, ''),
(44, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-01-22 00:00:00', '2020-01-22 07:27:45', '2020-01-22 07:27:45', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Testing', '2020-01-22 07:27:45', NULL, NULL, '', '2020-01-22 07:27:45', 'Tester', '2020-01-22 07:29:32', '2020-01-22 07:29:32', 10, '', '15796961721.png', '', '', 198, ''),
(45, 'CUTTING', NULL, NULL, NULL, 'Eee', '2020-01-22 00:00:00', '2020-01-22 07:32:06', '2020-01-22 07:32:06', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Erger', '2020-01-22 07:32:06', NULL, NULL, '', '2020-01-22 07:32:06', 'Dfewrge', '2020-01-22 07:32:59', '2020-01-22 07:32:59', 10, '', '15796963791.png', '', '', 198, ''),
(46, 'CUTTING', NULL, NULL, NULL, 'Srsrdr', '2020-01-30 00:00:00', '2020-01-30 06:13:47', '2020-01-30 06:13:47', NULL, NULL, NULL, NULL, NULL, NULL, 'Crtctct', '', 'Ygu6g', '2020-01-30 06:13:47', NULL, NULL, 'Fygyguu', '2020-01-30 06:13:47', 'Cdtftft', '2020-01-30 06:14:50', '2020-01-30 06:14:50', 8, '', '15803828901.png', 'Tddrctdt', '15803828902.png', 194, 'Ftcyfy'),
(47, 'CUTTING,GRINDING', NULL, NULL, NULL, 'V*gvg', '2020-02-04 00:00:00', '2020-02-04 02:33:02', '2020-02-04 02:33:02', NULL, NULL, NULL, NULL, NULL, NULL, ' Gvvy', '', 'Gg gc', '2020-02-04 02:33:02', NULL, NULL, 'Yvyvvyvy', '2020-02-04 02:33:02', 'Ctfyfy', '2020-02-04 02:34:42', '2020-02-04 02:34:42', 8, '', '15808016821.png', 'Vhvhvy', '15808016822.png', 194, 'Bhbhb'),
(48, 'CUTTING', NULL, NULL, NULL, 'kjgk', '2020-03-11 00:00:00', '2020-03-11 11:05:39', '2020-03-11 11:05:39', NULL, NULL, NULL, NULL, NULL, NULL, 'fu', 'kjhkh', 'jtg', '2020-03-11 11:05:39', NULL, NULL, 'kuij', '2020-03-11 11:05:39', 'hkmb', '2020-03-11 11:06:59', '2020-03-11 11:06:59', 16, '', '15839392191.png', '', '', 268, 'glvc'),
(49, 'CUTTING,WELDING,BURNING,GRINDING', NULL, NULL, NULL, 'Web location', '2020-04-10 00:00:00', '2020-04-10 12:13:11', '2020-04-10 12:13:11', NULL, NULL, NULL, NULL, NULL, NULL, 'sdfsdf', 'sdfsd', 'sdfsdf', '2020-04-10 12:13:11', NULL, NULL, 'PERMIT CANCELLATION BY', '2020-04-10 12:13:11', 'sdfsd', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 43, '', '15865352991.png', 'sdfsd', '15865352992.png', 269, 'sdfs'),
(50, 'GRINDING,WELDING,CUTTING,BURNING', NULL, NULL, NULL, 'web wit ipad', '2020-04-18 00:00:00', '2020-04-18 10:16:56', '2020-04-18 10:16:56', NULL, NULL, NULL, NULL, NULL, NULL, 'WEb 1', 'web 2', 'PERMIT issue', '2020-04-18 10:16:56', NULL, NULL, 'CANCELLATION ', '2020-04-18 10:16:56', 'test', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 43, '', '15872200851.png', 'test', '15872200852.png', 269, 'Web'),
(51, 'CUTTING', NULL, NULL, NULL, 'Aip ipad online Test', '2020-04-21 00:00:00', '2020-04-21 03:37:52', '2020-04-21 03:37:52', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Airipad', '2020-04-21 03:37:52', NULL, NULL, '', '2020-04-21 03:37:52', 'Airipad online', '2020-04-21 03:41:44', '2020-04-21 03:41:44', 43, '', '15874549041.png', '', '', 269, ''),
(52, 'CUTTING,GRINDING,WELDING,BURNING', NULL, NULL, NULL, 'Offline air ipad', '2020-04-22 00:00:00', '2020-04-22 12:43:09', '2020-04-22 09:43:09', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'April offline', '2020-04-22 09:43:09', NULL, NULL, 'Permit offline', '2020-04-22 09:43:09', 'Person offline air pad', '2020-04-22 10:23:57', '2020-04-22 10:23:57', 43, '', '15875654371.png', '', '', 269, ''),
(53, 'CUTTING,GRINDING,WELDING,BURNING', NULL, NULL, NULL, 'Doon ipad online', '2020-05-01 00:00:00', '2020-05-01 08:04:10', '2020-05-01 08:04:10', NULL, NULL, NULL, NULL, NULL, NULL, 'Ftufgjjd', '', 'Online ipad', '2020-05-01 08:04:10', NULL, NULL, 'Cancelllation', '2020-05-01 08:04:10', 'Ipad one 1', '2020-05-01 08:06:43', '2020-05-01 08:06:43', 45, '', '15883348031.png', '', '', 269, 'Grydyd'),
(54, 'GRINDING,CUTTING', NULL, NULL, NULL, 'web', '2020-05-01 00:00:00', '2020-05-01 07:41:43', '2020-05-01 07:41:43', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'web fdgsdfg', '2020-05-01 07:41:43', NULL, NULL, 'web PERMIT CANCELLATION BY', '2020-05-01 07:41:43', 'sdfsdf', '2020-05-01 08:18:38', '2020-05-01 08:18:38', 43, '', '15883355181.png', '', '', 269, ''),
(55, 'CUTTING', NULL, NULL, NULL, 'web offline', '2020-05-04 00:00:00', '2020-05-04 10:09:50', '2020-05-04 10:09:50', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'web offline web', '2020-05-04 10:09:50', NULL, NULL, '', '2020-05-04 10:09:50', 'Web off', '2020-05-04 10:13:08', '2020-05-04 10:13:08', 43, '', '15886015881.png', '', '', 269, ''),
(56, 'CUTTING', NULL, NULL, NULL, 'Ipad offline air test ', '2020-05-04 00:00:00', '2020-05-04 10:10:09', '2020-05-04 10:10:09', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Offline air ipad', '2020-05-04 10:10:09', NULL, NULL, '', '2020-05-04 10:10:09', 'Ipad air offline', '2020-05-04 11:18:59', '2020-05-04 11:18:59', 46, '', '15886055391.png', '', '', 269, ''),
(57, 'CUTTING', NULL, NULL, NULL, 'hot 1', '2020-05-12 00:00:00', '2020-05-12 10:32:02', '2020-05-12 10:32:02', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'teets', '2020-05-12 10:32:02', NULL, NULL, '', '2020-05-12 10:32:02', 'hot 1', '2020-05-12 10:32:42', '2020-05-12 10:32:42', 51, '', '15892939621.png', '', '', 269, ''),
(58, 'CUTTING', NULL, NULL, NULL, 'IE testing', '2020-05-15 00:00:00', '2020-05-15 06:44:59', '2020-05-15 06:44:59', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'sdgsdgdsgsdf', '2020-05-15 06:44:59', NULL, NULL, 'cvxbvcxbxc', '2020-05-15 06:44:59', 'sdfgdsfg', '2020-05-15 06:52:13', '2020-05-15 06:52:13', 43, '', '15895399331.png', 'dsfgdsg', '15895399332.png', 269, ''),
(59, 'GRINDING', NULL, NULL, NULL, 'IE by admin', '2020-05-22 00:00:00', '2020-05-22 03:24:28', '2020-05-22 03:24:28', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'IE ', '2020-05-22 03:24:28', NULL, NULL, '', '2020-05-22 03:24:28', 'fdg', '2020-05-22 03:34:28', '2020-05-22 03:34:28', 43, '', '15901328681.png', '', '', 1, ''),
(60, 'CUTTING', NULL, NULL, NULL, 'Out side of sheet piles rocky creek ', '2020-05-26 00:00:00', '2020-05-26 13:20:14', '2020-05-26 08:20:14', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'James ownby ', '2020-05-26 08:20:14', NULL, NULL, '', '2020-05-26 08:20:14', 'Cory Collins ', '2020-05-26 08:26:39', '2020-05-26 08:26:39', 36, '', '15904959991.png', 'Sawyer serena', '15904959992.png', 190, 'Face shield. Gloves '),
(61, 'CUTTING', NULL, NULL, NULL, 'west', '2020-05-28 00:00:00', '2020-05-28 08:29:03', '2020-05-28 08:29:03', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'mozilla', '2020-05-28 08:29:03', NULL, NULL, '', '2020-05-28 08:29:03', 'Test', '2020-05-28 08:37:14', '2020-05-28 08:37:14', 51, '', '15906694341.png', '', '', 269, ''),
(62, 'CUTTING', NULL, NULL, NULL, '9th street', '2020-06-02 00:00:00', '2020-06-02 17:00:57', '2020-06-02 10:47:57', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Sheldon Doshi', '2020-06-02 10:47:57', NULL, NULL, '', '2020-06-02 10:47:57', 'James Ownby', '2020-06-02 10:49:23', '2020-06-02 10:49:23', 26, '', '15911093631.png', '', '', 213, 'Face sheild'),
(63, 'CUTTING', NULL, NULL, NULL, 'test', '2020-06-04 00:00:00', '2020-06-04 08:36:48', '2020-06-04 08:36:48', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'estset', '2020-06-04 08:36:48', NULL, NULL, 'testse', '2020-06-04 08:36:48', 'test', '2020-06-04 08:37:21', '2020-06-04 08:37:21', 43, '', '15912742411.png', '', '', 279, ''),
(64, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-06-09 00:00:00', '2020-06-09 06:40:29', '2020-06-09 06:40:29', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Test', '2020-06-09 06:40:29', NULL, NULL, '', '2020-06-09 06:40:29', 'Tester 1', '2020-06-09 07:05:51', '2020-06-09 07:05:51', 10, '', '15917007511.png', '', '', 198, ''),
(65, 'CUTTING', NULL, NULL, NULL, 'Dehradun', '2020-06-09 00:00:00', '2020-06-09 04:53:42', '2020-06-09 04:53:42', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Tester one', '2020-06-09 04:53:42', NULL, NULL, '', '2020-06-09 04:53:42', 'Tester', '2020-06-09 07:38:49', '2020-06-09 07:38:49', 10, '', '15917027291.png', '', '', 198, ''),
(66, 'GRINDING', NULL, NULL, NULL, 'DDN', '2020-06-09 00:00:00', '2020-06-09 07:32:44', '2020-06-09 07:32:44', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Gdgdgdfgf', '2020-06-09 07:32:44', NULL, NULL, '', '2020-06-09 07:32:44', 'Fggdgfdg', '2020-06-10 09:33:16', '2020-06-10 09:33:16', 10, '', '15917959961.png', '', '', 198, ''),
(67, 'CUTTING', NULL, NULL, NULL, 'Fevvfevfe', '2020-06-12 00:00:00', '2020-06-12 10:07:54', '2020-06-12 10:07:54', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Referfrrfr', '2020-06-12 10:07:54', NULL, NULL, '', '2020-06-12 10:07:54', 'Rvfvtrtvtr', '2020-06-12 10:09:49', '2020-06-12 10:09:49', 10, '', '15919709891.png', '', '', 198, ''),
(68, 'WELDING', NULL, NULL, NULL, 'Staging area', '2020-06-18 00:00:00', '2020-06-18 17:00:39', '2020-06-18 07:00:39', NULL, NULL, NULL, NULL, NULL, NULL, 'Grass fires.', '', 'Scott Strandberg', '2020-06-18 08:09:39', NULL, NULL, 'D N Higgins.', '2020-06-18 16:30:39', 'Eeward Holloway', '2020-06-18 08:18:20', '2020-06-18 08:18:20', 39, '', '15924827001.png', '', '', 267, 'Fire person .Fire extinguisher'),
(69, 'CUTTING,GRINDING,WELDING', NULL, NULL, NULL, 'Staging area', '2020-06-19 00:00:00', '2020-06-19 17:00:48', '2020-06-19 07:15:48', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Strandberg', '2020-06-19 07:40:48', NULL, NULL, 'DNHI', '2020-06-19 17:00:48', 'Edward Holoway', '2020-06-19 07:45:15', '2020-06-19 07:45:15', 39, '', '15925671151.png', '', '', 267, 'Fire extinguisher, Water bucket.'),
(70, 'CUTTING,GRINDING,WELDING', NULL, NULL, NULL, 'Staging area', '2020-07-16 00:00:00', '2020-07-16 17:01:00', '2020-07-16 09:01:00', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Strandberg', '2020-07-16 09:01:00', NULL, NULL, 'DNHI', '2020-07-16 09:01:00', 'Edward Holoway', '2020-07-16 09:06:22', '2020-07-16 09:06:22', 39, '', '15949047821.png', '', '', 267, 'Welding Hood, Face Shield, Gloves'),
(71, 'CUTTING,GRINDING', NULL, NULL, NULL, 'Staging area', '2020-07-20 00:00:00', '2020-07-20 17:00:15', '2020-07-20 08:30:15', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Strandberg', '2020-07-20 08:30:15', NULL, NULL, 'DNHI', '2020-07-20 17:00:15', 'Edward Hohoway', '2020-07-20 08:18:14', '2020-07-20 08:18:14', 39, '', '15952474941.png', '', '', 267, 'Fire extinguisher, Water buckets, Face shield.'),
(72, 'CUTTING,GRINDING,WELDING', NULL, NULL, NULL, 'Templet area', '2020-07-21 00:00:00', '2020-07-21 17:00:17', '2020-07-21 08:00:17', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Strandberg', '2020-07-21 08:00:17', NULL, NULL, 'DNHI', '2020-07-21 17:00:17', 'Edward Holoway', '2020-07-21 07:46:37', '2020-07-21 07:46:37', 39, '', '15953319971.png', '', '', 267, 'Welding helmet'),
(73, 'CUTTING,GRINDING,WELDING', NULL, NULL, NULL, 'Center of canal on templet', '2020-07-24 00:00:00', '2020-07-24 17:00:43', '2020-07-24 08:00:43', NULL, NULL, NULL, NULL, NULL, NULL, 'Water', '', 'Scott Strandberg', '2020-07-24 08:00:43', NULL, NULL, 'DNHI', '2020-07-24 17:00:43', 'Edward Holoway', '2020-07-24 07:42:34', '2020-07-24 07:42:34', 39, '', '15955909541.png', '', '', 267, 'Fire extinguisher'),
(74, 'CUTTING,WELDING,GRINDING', NULL, NULL, NULL, 'Templet in canal.', '2020-07-27 00:00:00', '2020-07-27 17:00:05', '2020-07-27 07:30:05', NULL, NULL, NULL, NULL, NULL, NULL, 'Water', '', 'Scott Strandbrg', '2020-07-27 07:30:05', NULL, NULL, 'DNHI', '2020-07-27 07:21:05', 'Edward Holoway', '2020-07-27 07:24:57', '2020-07-27 07:24:57', 39, '', '15958490971.png', '', '', 267, 'Fire extinguisher'),
(75, 'WELDING,GRINDING', NULL, NULL, NULL, 'Pile templet in the canal.', '2020-07-30 00:00:00', '2020-07-30 17:00:02', '2020-07-30 08:30:02', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Strandberg', '2020-07-30 08:30:02', NULL, NULL, 'DNHI', '2020-07-30 17:00:02', 'Edward Holoway', '2020-07-30 08:20:04', '2020-07-30 08:20:04', 39, '', '15961116041.png', '', '', 267, 'Fire extinguisher.'),
(76, 'WELDING,BURNING,GRINDING', NULL, NULL, NULL, 'Miami bridge', '2020-08-07 00:00:00', '2020-08-07 15:30:11', '2020-08-07 07:09:11', NULL, NULL, NULL, NULL, NULL, NULL, 'Water', 'Spotter', 'James Watford', '2020-08-07 07:09:11', NULL, NULL, 'James Watford ', '2020-08-07 15:30:11', 'Alfredo Garcia', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 41, '', '15967990111.png', '', '', 184, 'Gloves, face shield, welding jacket, fire extinguisher '),
(77, 'CUTTING,WELDING,BURNING,GRINDING', NULL, NULL, NULL, 'Miami bridge project ', '2020-08-10 00:00:00', '2020-08-10 15:30:35', '2020-08-10 07:38:35', NULL, NULL, NULL, NULL, NULL, NULL, 'Water', 'Spotters', 'James Watford ', '2020-08-10 07:38:35', NULL, NULL, 'James Watford', '2020-08-10 15:30:35', 'Alfredo Garcia', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 41, '', '15970598871.png', '', '', 184, 'Gloves, welding jacket, welding helmet'),
(78, 'CUTTING,WELDING', NULL, NULL, NULL, 'Center of canal', '2020-08-11 00:00:00', '2020-08-11 17:00:15', '2020-08-11 08:00:15', NULL, NULL, NULL, NULL, NULL, NULL, '', '', 'Scott Strandberg', '2020-08-11 08:00:15', NULL, NULL, 'DNHI', '2020-08-11 17:00:15', 'Edward Holoway', '2020-08-11 07:47:02', '2020-08-11 07:47:02', 39, '', '15971464221.png', '', '', 267, 'Fire extinguisher, Face shield');

-- --------------------------------------------------------

--
-- Table structure for table `hot_works_checklist_master`
--

CREATE TABLE `hot_works_checklist_master` (
  `id` int(11) NOT NULL,
  `name` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `hotwork_type` enum('POTENTIAL HAZARDS','CONTROL MEASURES','MANDATORY SAFETY REQUIRMENTS','PHYSICAL HAZARDS') COLLATE utf8_unicode_ci DEFAULT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL,
  `order_number` int(11) DEFAULT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `hot_works_checklist_master`
--

INSERT INTO `hot_works_checklist_master` (`id`, `name`, `hotwork_type`, `created_at`, `modified_at`, `order_number`) VALUES
(1, 'OXYGEN ENRICHMENT', 'POTENTIAL HAZARDS', '2017-11-27 04:04:01', '2017-11-27 04:04:01', 1),
(2, 'OXYGEN DEPLETION', 'POTENTIAL HAZARDS', '2017-11-27 04:04:45', '2017-11-27 04:04:45', 5),
(3, 'TOXIC GAS', 'POTENTIAL HAZARDS', '2017-11-27 04:05:00', '2017-11-27 04:05:00', 2),
(4, 'EXPLOSIVE GAS', 'POTENTIAL HAZARDS', '2017-11-27 04:05:24', '2017-11-27 04:05:24', 3),
(5, 'HAZARDS/EQUIPMENT ISOLATED', 'CONTROL MEASURES', '2017-11-27 04:06:13', '2017-11-27 04:06:13', NULL),
(6, 'EMPLOYEE ON SITE INFORMED', 'CONTROL MEASURES', '2017-11-27 04:07:17', '2017-11-27 04:07:17', NULL),
(7, 'ALL AREAS TO BE CHECKED AND COMBUSTIBLES REMOVED WITH IN 20\' OR PROTECTED BEFORE COMMENCEMENT OF WORK', 'MANDATORY SAFETY REQUIRMENTS', '2017-11-27 04:09:55', '2017-11-27 04:09:55', 1),
(8, 'ALL AREA TO BE SCREENED, PROTECTED, ROPED OFF AS NECESSARY AND WARNING  SIGNS DISPLAYED', 'MANDATORY SAFETY REQUIRMENTS', '2017-11-27 04:11:37', '2017-11-27 04:11:37', 2),
(9, 'ELECTRICAL', 'PHYSICAL HAZARDS', '2017-11-28 00:47:39', '2017-11-28 00:47:39', 1),
(10, 'CHEMICAL', 'PHYSICAL HAZARDS', '2017-11-28 00:50:08', '2017-11-28 00:50:08', 2),
(11, 'MECHANICAL', 'PHYSICAL HAZARDS', '2017-11-28 00:50:40', '2017-11-28 00:50:40', 3),
(12, 'PIPELINES', 'PHYSICAL HAZARDS', '2017-11-28 00:51:00', '2017-11-28 00:51:00', 5),
(13, 'HYDRAULIC', 'PHYSICAL HAZARDS', '2017-11-28 01:11:18', '2017-11-28 01:11:18', 4),
(14, 'WELDING/ CUTTING', 'PHYSICAL HAZARDS', '2017-11-28 01:12:11', '2017-11-28 01:12:11', 6),
(15, 'PNEUMATIC', 'PHYSICAL HAZARDS', '2017-11-28 01:14:41', '2017-11-28 01:14:41', 8),
(16, 'FALLS', 'PHYSICAL HAZARDS', '2017-11-28 01:14:56', '2017-11-28 01:14:56', 7),
(17, 'RADIATION', 'PHYSICAL HAZARDS', '2017-11-28 01:15:22', '2017-11-28 01:15:22', 9),
(18, 'OBSTRUCTION', 'PHYSICAL HAZARDS', '2017-11-28 01:15:45', '2017-11-28 01:15:45', 10),
(19, 'TEMPERATURE EXTREMES', 'PHYSICAL HAZARDS', '2017-11-28 01:16:52', '2017-11-28 01:16:52', 13),
(20, 'CONVERGING SURFACES', 'PHYSICAL HAZARDS', '2017-11-28 01:17:33', '2017-11-28 01:17:33', 14),
(21, 'ENGULFMENT', 'PHYSICAL HAZARDS', '2017-11-28 01:18:05', '2017-11-28 01:18:05', 11),
(22, 'NOISE', 'PHYSICAL HAZARDS', '2017-11-28 01:18:26', '2017-11-28 01:18:26', 12),
(23, 'OTHER', 'PHYSICAL HAZARDS', '2017-11-28 01:18:38', '2017-11-28 01:18:38', 15),
(24, 'BIO HAZARD', 'POTENTIAL HAZARDS', '2017-12-12 09:08:07', '2017-12-12 09:08:07', 4),
(25, 'POOR LIGHTING', 'POTENTIAL HAZARDS', '2017-12-12 09:08:38', '2017-12-12 09:08:38', 6),
(26, 'HEAT', 'POTENTIAL HAZARDS', '2017-12-12 09:08:47', '2017-12-12 09:08:47', 7),
(27, 'NOISE', 'POTENTIAL HAZARDS', '2017-12-12 09:08:58', '2017-12-12 09:08:58', 8),
(28, 'TRIPPING/FALLING/STRIKING OBJECTS', 'POTENTIAL HAZARDS', '2017-12-12 09:09:41', '2017-12-12 09:09:41', 9),
(29, 'Other (provide details)', 'POTENTIAL HAZARDS', '2017-12-12 09:10:04', '2017-12-12 09:10:04', 10),
(30, 'PROTECTIVE EQUIPMENT REQUIRED - SPECITY', 'CONTROL MEASURES', '2017-12-12 09:12:45', '2017-12-12 09:12:45', NULL),
(31, 'ALL SYSTEM ASSOCIATED WITH THE WORK TO BE ISOLATED, INCLUSIVE OF SMOKE ALARM', 'MANDATORY SAFETY REQUIRMENTS', '2017-12-12 09:16:12', '2017-12-12 09:16:12', 3),
(34, 'AREA TO BE CHECKED/INSPECTED FOR COMBUSTION 1 HOUR AFTER COMPLETION OF WORK', 'MANDATORY SAFETY REQUIRMENTS', '2017-12-12 09:19:54', '2017-12-12 09:19:54', 4);

-- --------------------------------------------------------

--
-- Table structure for table `hot_works_checklist_values`
--

CREATE TABLE `hot_works_checklist_values` (
  `id` int(11) NOT NULL,
  `checklist_id` int(11) NOT NULL,
  `checklist_type` varchar(255) COLLATE utf8_unicode_ci NOT NULL,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL,
  `checklist_value` tinyint(1) NOT NULL,
  `hotwork_id` int(11) NOT NULL,
  `other_text` varchar(255) COLLATE utf8_unicode_ci DEFAULT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `hot_works_checklist_values`
--

INSERT INTO `hot_works_checklist_values` (`id`, `checklist_id`, `checklist_type`, `created_at`, `modified_at`, `checklist_value`, `hotwork_id`, `other_text`) VALUES
(1, 9, 'PHYSICAL_HAZARDS', '2018-11-26 01:22:27', '2018-11-26 01:22:27', 1, 1, NULL),
(2, 10, 'PHYSICAL_HAZARDS', '2018-11-26 01:22:27', '2018-11-26 01:22:27', 1, 1, NULL),
(3, 1, 'hazards_checklist', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, 1, NULL),
(4, 2, 'hazards_checklist', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, 1, NULL),
(5, 28, 'hazards_checklist', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, 1, NULL),
(6, 5, 'measures_checklist', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, 1, NULL),
(7, 6, 'measures_checklist', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, 1, NULL),
(8, 30, 'measures_checklist', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, 1, NULL),
(9, 7, 'safety_requirements', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, 1, NULL),
(10, 31, 'safety_requirements', '2018-11-26 01:31:45', '2018-11-26 01:31:45', 1, 1, NULL),
(11, 9, 'PHYSICAL_HAZARDS', '2018-11-26 01:35:21', '2018-11-26 01:35:21', 1, 2, NULL),
(12, 9, 'PHYSICAL_HAZARDS', '2018-11-26 01:44:23', '2018-11-26 01:44:23', 1, 3, NULL),
(13, 9, 'PHYSICAL_HAZARDS', '2018-11-26 01:51:57', '2018-11-26 01:51:57', 1, 4, NULL),
(14, 14, 'PHYSICAL_HAZARDS', '2018-11-26 01:51:57', '2018-11-26 01:51:57', 1, 4, NULL),
(15, 15, 'PHYSICAL_HAZARDS', '2018-11-26 01:51:57', '2018-11-26 01:51:57', 1, 4, NULL),
(16, 23, 'PHYSICAL_HAZARDS', '2018-11-26 01:51:57', '2018-11-26 01:51:57', 1, 4, 'dfgsdfg'),
(17, 21, 'PHYSICAL_HAZARDS', '2018-11-26 04:13:29', '2018-11-26 04:13:29', 1, 5, NULL),
(18, 1, 'hazards_checklist', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, 2, NULL),
(19, 2, 'hazards_checklist', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, 2, NULL),
(20, 28, 'hazards_checklist', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, 2, NULL),
(21, 5, 'measures_checklist', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, 2, NULL),
(22, 6, 'measures_checklist', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, 2, NULL),
(23, 7, 'safety_requirements', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, 2, NULL),
(24, 8, 'safety_requirements', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, 2, NULL),
(25, 34, 'safety_requirements', '2018-11-27 01:17:50', '2018-11-27 01:17:50', 1, 2, NULL),
(26, 1, 'hazards_checklist', '2018-11-27 01:24:59', '2018-11-27 01:24:59', 1, 3, NULL),
(27, 25, 'hazards_checklist', '2018-11-27 01:24:59', '2018-11-27 01:24:59', 1, 3, NULL),
(28, 5, 'measures_checklist', '2018-11-27 01:24:59', '2018-11-27 01:24:59', 1, 3, NULL),
(29, 6, 'measures_checklist', '2018-11-27 01:24:59', '2018-11-27 01:24:59', 1, 3, NULL),
(30, 7, 'safety_requirements', '2018-11-27 01:24:59', '2018-11-27 01:24:59', 1, 3, NULL),
(31, 31, 'safety_requirements', '2018-11-27 01:24:59', '2018-11-27 01:24:59', 1, 3, NULL),
(32, 11, 'PHYSICAL_HAZARDS', '2018-11-28 01:41:45', '2018-11-28 01:41:45', 1, 6, NULL),
(33, 13, 'PHYSICAL_HAZARDS', '2018-11-28 01:41:45', '2018-11-28 01:41:45', 1, 6, NULL),
(34, 12, 'PHYSICAL_HAZARDS', '2018-12-04 07:29:51', '2018-12-04 07:29:51', 1, 7, NULL),
(35, 16, 'PHYSICAL_HAZARDS', '2018-12-04 07:29:51', '2018-12-04 07:29:51', 1, 7, NULL),
(36, 12, 'PHYSICAL_HAZARDS', '2018-12-04 08:27:16', '2018-12-04 08:27:16', 1, 8, NULL),
(37, 16, 'PHYSICAL_HAZARDS', '2018-12-04 08:27:16', '2018-12-04 08:27:16', 1, 8, NULL),
(38, 12, 'PHYSICAL_HAZARDS', '2018-12-06 08:02:24', '2018-12-06 08:02:24', 1, 9, NULL),
(39, 16, 'PHYSICAL_HAZARDS', '2018-12-06 08:02:24', '2018-12-06 08:02:24', 1, 9, NULL),
(40, 22, 'PHYSICAL_HAZARDS', '2018-12-06 08:02:24', '2018-12-06 08:02:24', 1, 9, NULL),
(41, 12, 'PHYSICAL_HAZARDS', '2018-12-06 13:23:35', '2018-12-06 13:23:35', 1, 10, NULL),
(42, 16, 'PHYSICAL_HAZARDS', '2018-12-06 13:23:35', '2018-12-06 13:23:35', 1, 10, NULL),
(43, 12, 'PHYSICAL_HAZARDS', '2018-12-10 21:08:06', '2018-12-10 21:08:06', 1, 11, NULL),
(44, 16, 'PHYSICAL_HAZARDS', '2018-12-10 21:08:06', '2018-12-10 21:08:06', 1, 11, NULL),
(45, 12, 'PHYSICAL_HAZARDS', '2018-12-12 14:01:08', '2018-12-12 14:01:08', 1, 12, NULL),
(46, 16, 'PHYSICAL_HAZARDS', '2018-12-12 14:01:08', '2018-12-12 14:01:08', 1, 12, NULL),
(47, 12, 'PHYSICAL_HAZARDS', '2018-12-12 14:06:38', '2018-12-12 14:06:38', 1, 13, NULL),
(48, 16, 'PHYSICAL_HAZARDS', '2018-12-12 14:06:38', '2018-12-12 14:06:38', 1, 13, NULL),
(49, 12, 'PHYSICAL_HAZARDS', '2018-12-18 07:14:28', '2018-12-18 07:14:28', 1, 14, NULL),
(50, 16, 'PHYSICAL_HAZARDS', '2018-12-18 07:14:28', '2018-12-18 07:14:28', 1, 14, NULL),
(51, 12, 'PHYSICAL_HAZARDS', '2018-12-18 16:58:51', '2018-12-18 16:58:51', 1, 15, NULL),
(52, 16, 'PHYSICAL_HAZARDS', '2018-12-18 16:58:51', '2018-12-18 16:58:51', 1, 15, NULL),
(53, 12, 'PHYSICAL_HAZARDS', '2018-12-18 17:01:57', '2018-12-18 17:01:57', 1, 16, NULL),
(54, 16, 'PHYSICAL_HAZARDS', '2018-12-18 17:01:57', '2018-12-18 17:01:57', 1, 16, NULL),
(55, 12, 'PHYSICAL_HAZARDS', '2019-01-02 13:05:12', '2019-01-02 13:05:12', 1, 17, NULL),
(56, 16, 'PHYSICAL_HAZARDS', '2019-01-02 13:05:12', '2019-01-02 13:05:12', 1, 17, NULL),
(57, 12, 'PHYSICAL_HAZARDS', '2019-01-08 07:33:24', '2019-01-08 07:33:24', 1, 18, NULL),
(58, 16, 'PHYSICAL_HAZARDS', '2019-01-08 07:33:24', '2019-01-08 07:33:24', 1, 18, NULL),
(59, 12, 'PHYSICAL_HAZARDS', '2019-01-08 17:06:15', '2019-01-08 17:06:15', 1, 19, NULL),
(60, 16, 'PHYSICAL_HAZARDS', '2019-01-08 17:06:15', '2019-01-08 17:06:15', 1, 19, NULL),
(61, 12, 'PHYSICAL_HAZARDS', '2019-01-09 10:01:46', '2019-01-09 10:01:46', 1, 20, NULL),
(62, 16, 'PHYSICAL_HAZARDS', '2019-01-09 10:01:46', '2019-01-09 10:01:46', 1, 20, NULL),
(63, 12, 'PHYSICAL_HAZARDS', '2019-01-12 11:11:02', '2019-01-12 11:11:02', 1, 21, NULL),
(64, 16, 'PHYSICAL_HAZARDS', '2019-01-12 11:11:02', '2019-01-12 11:11:02', 1, 21, NULL),
(65, 12, 'PHYSICAL_HAZARDS', '2019-01-15 19:41:26', '2019-01-15 19:41:26', 1, 22, NULL),
(66, 16, 'PHYSICAL_HAZARDS', '2019-01-15 19:41:26', '2019-01-15 19:41:26', 1, 22, NULL),
(67, 12, 'PHYSICAL_HAZARDS', '2019-01-16 19:41:28', '2019-01-16 19:41:28', 1, 23, NULL),
(68, 16, 'PHYSICAL_HAZARDS', '2019-01-16 19:41:28', '2019-01-16 19:41:28', 1, 23, NULL),
(69, 12, 'PHYSICAL_HAZARDS', '2019-01-24 19:09:16', '2019-01-24 19:09:16', 1, 24, NULL),
(70, 16, 'PHYSICAL_HAZARDS', '2019-01-24 19:09:16', '2019-01-24 19:09:16', 1, 24, NULL),
(71, 12, 'PHYSICAL_HAZARDS', '2019-01-24 19:11:42', '2019-01-24 19:11:42', 1, 25, NULL),
(72, 16, 'PHYSICAL_HAZARDS', '2019-01-24 19:11:42', '2019-01-24 19:11:42', 1, 25, NULL),
(73, 12, 'PHYSICAL_HAZARDS', '2019-01-31 15:12:30', '2019-01-31 15:12:30', 1, 26, NULL),
(74, 16, 'PHYSICAL_HAZARDS', '2019-01-31 15:12:30', '2019-01-31 15:12:30', 1, 26, NULL),
(75, 9, 'PHYSICAL_HAZARDS', '2019-02-08 05:03:58', '2019-02-08 05:03:58', 1, 27, NULL),
(76, 12, 'PHYSICAL_HAZARDS', '2019-02-22 11:12:11', '2019-02-22 11:12:11', 1, 28, NULL),
(77, 16, 'PHYSICAL_HAZARDS', '2019-02-22 11:12:11', '2019-02-22 11:12:11', 1, 28, NULL),
(78, 22, 'PHYSICAL_HAZARDS', '2019-03-04 04:47:47', '2019-03-04 04:47:47', 1, 29, NULL),
(79, 16, 'PHYSICAL_HAZARDS', '2019-03-05 13:12:41', '2019-03-05 13:12:41', 1, 30, NULL),
(80, 21, 'PHYSICAL_HAZARDS', '2019-03-05 13:12:41', '2019-03-05 13:12:41', 1, 30, NULL),
(81, 22, 'PHYSICAL_HAZARDS', '2019-03-05 13:12:41', '2019-03-05 13:12:41', 1, 30, NULL),
(82, 26, 'hazards_checklist', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(83, 27, 'hazards_checklist', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(84, 28, 'hazards_checklist', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(85, 5, 'measures_checklist', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(86, 6, 'measures_checklist', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(87, 30, 'measures_checklist', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(88, 7, 'safety_requirements', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(89, 31, 'safety_requirements', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(90, 34, 'safety_requirements', '2019-03-05 13:38:29', '2019-03-05 13:38:29', 1, 4, NULL),
(91, 9, 'PHYSICAL_HAZARDS', '2019-03-07 02:13:16', '2019-03-07 02:13:16', 1, 31, NULL),
(92, 14, 'PHYSICAL_HAZARDS', '2019-03-07 02:13:16', '2019-03-07 02:13:16', 1, 31, NULL),
(93, 16, 'PHYSICAL_HAZARDS', '2019-03-07 02:13:16', '2019-03-07 02:13:16', 1, 31, NULL),
(94, 15, 'PHYSICAL_HAZARDS', '2019-03-07 02:13:16', '2019-03-07 02:13:16', 1, 31, NULL),
(95, 22, 'PHYSICAL_HAZARDS', '2019-03-07 02:13:16', '2019-03-07 02:13:16', 1, 31, NULL),
(96, 19, 'PHYSICAL_HAZARDS', '2019-03-07 02:13:16', '2019-03-07 02:13:16', 1, 31, NULL),
(97, 20, 'PHYSICAL_HAZARDS', '2019-03-07 02:13:16', '2019-03-07 02:13:16', 1, 31, NULL),
(98, 23, 'PHYSICAL_HAZARDS', '2019-03-07 02:13:16', '2019-03-07 02:13:16', 1, 31, 'dsfsdfsd'),
(99, 19, 'PHYSICAL_HAZARDS', '2019-03-07 06:16:48', '2019-03-07 06:16:48', 1, 32, NULL),
(100, 19, 'PHYSICAL_HAZARDS', '2019-03-07 08:34:23', '2019-03-07 08:34:23', 1, 33, NULL),
(101, 21, 'PHYSICAL_HAZARDS', '2019-03-07 08:36:37', '2019-03-07 08:36:37', 1, 34, NULL),
(102, 12, 'PHYSICAL_HAZARDS', '2019-03-07 12:30:47', '2019-03-07 12:30:47', 1, 35, NULL),
(103, 18, 'PHYSICAL_HAZARDS', '2019-03-07 12:30:47', '2019-03-07 12:30:47', 1, 35, NULL),
(104, 21, 'PHYSICAL_HAZARDS', '2019-03-07 12:30:47', '2019-03-07 12:30:47', 1, 35, NULL),
(105, 20, 'PHYSICAL_HAZARDS', '2019-03-07 12:30:47', '2019-03-07 12:30:47', 1, 35, NULL),
(106, 9, 'PHYSICAL_HAZARDS', '2019-03-08 01:48:43', '2019-03-08 01:48:43', 1, 36, NULL),
(107, 9, 'PHYSICAL_HAZARDS', '2019-03-08 01:59:46', '2019-03-08 01:59:46', 1, 37, NULL),
(108, 11, 'PHYSICAL_HAZARDS', '2019-03-08 01:59:46', '2019-03-08 01:59:46', 1, 37, NULL),
(109, 12, 'PHYSICAL_HAZARDS', '2019-03-08 01:59:46', '2019-03-08 01:59:46', 1, 37, NULL),
(110, 16, 'PHYSICAL_HAZARDS', '2019-03-08 01:59:46', '2019-03-08 01:59:46', 1, 37, NULL),
(111, 9, 'PHYSICAL_HAZARDS', '2019-03-08 05:23:19', '2019-03-08 05:23:19', 1, 38, NULL),
(112, 10, 'PHYSICAL_HAZARDS', '2019-03-08 05:23:19', '2019-03-08 05:23:19', 1, 38, NULL),
(113, 11, 'PHYSICAL_HAZARDS', '2019-03-08 05:23:19', '2019-03-08 05:23:19', 1, 38, NULL),
(114, 13, 'PHYSICAL_HAZARDS', '2019-03-08 05:23:19', '2019-03-08 05:23:19', 1, 38, NULL),
(115, 9, 'PHYSICAL_HAZARDS', '2019-03-11 02:24:18', '2019-03-11 02:24:18', 1, 39, NULL),
(116, 10, 'PHYSICAL_HAZARDS', '2019-03-11 02:24:18', '2019-03-11 02:24:18', 1, 39, NULL),
(117, 11, 'PHYSICAL_HAZARDS', '2019-03-11 02:24:18', '2019-03-11 02:24:18', 1, 39, NULL),
(118, 13, 'PHYSICAL_HAZARDS', '2019-03-11 02:24:18', '2019-03-11 02:24:18', 1, 39, NULL),
(119, 4, 'hazards_checklist', '2019-03-11 08:10:38', '2019-03-11 08:10:38', 1, 5, NULL),
(120, 27, 'hazards_checklist', '2019-03-11 08:10:38', '2019-03-11 08:10:38', 1, 5, NULL),
(121, 28, 'hazards_checklist', '2019-03-11 08:10:38', '2019-03-11 08:10:38', 1, 5, NULL),
(122, 6, 'measures_checklist', '2019-03-11 08:10:38', '2019-03-11 08:10:38', 1, 5, NULL),
(123, 30, 'measures_checklist', '2019-03-11 08:10:38', '2019-03-11 08:10:38', 1, 5, NULL),
(124, 1, 'hazards_checklist', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(125, 2, 'hazards_checklist', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(126, 25, 'hazards_checklist', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(127, 27, 'hazards_checklist', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(128, 29, 'hazards_checklist', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(129, 5, 'measures_checklist', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(130, 30, 'measures_checklist', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(131, 8, 'safety_requirements', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(132, 31, 'safety_requirements', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(133, 34, 'safety_requirements', '2019-03-11 10:30:23', '2019-03-11 10:30:23', 1, 6, NULL),
(134, 21, 'PHYSICAL_HAZARDS', '2019-03-12 05:52:04', '2019-03-12 05:52:04', 1, 40, NULL),
(135, 20, 'PHYSICAL_HAZARDS', '2019-03-12 05:52:04', '2019-03-12 05:52:04', 1, 40, NULL),
(136, 21, 'PHYSICAL_HAZARDS', '2019-03-12 05:52:10', '2019-03-12 05:52:10', 1, 41, NULL),
(137, 20, 'PHYSICAL_HAZARDS', '2019-03-12 05:52:10', '2019-03-12 05:52:10', 1, 41, NULL),
(138, 9, 'PHYSICAL_HAZARDS', '2019-03-12 08:38:14', '2019-03-12 08:38:14', 1, 42, NULL),
(139, 17, 'PHYSICAL_HAZARDS', '2019-03-12 08:50:18', '2019-03-12 08:50:18', 1, 43, NULL),
(140, 22, 'PHYSICAL_HAZARDS', '2019-03-12 08:50:18', '2019-03-12 08:50:18', 1, 43, NULL),
(141, 9, 'PHYSICAL_HAZARDS', '2019-03-12 09:10:43', '2019-03-12 09:10:43', 1, 44, NULL),
(142, 9, 'PHYSICAL_HAZARDS', '2019-03-15 05:17:59', '2019-03-15 05:17:59', 1, 45, NULL),
(143, 11, 'PHYSICAL_HAZARDS', '2019-03-15 05:17:59', '2019-03-15 05:17:59', 1, 45, NULL),
(144, 13, 'PHYSICAL_HAZARDS', '2019-03-15 05:17:59', '2019-03-15 05:17:59', 1, 45, NULL),
(145, 14, 'PHYSICAL_HAZARDS', '2019-03-15 05:17:59', '2019-03-15 05:17:59', 1, 45, NULL),
(146, 15, 'PHYSICAL_HAZARDS', '2019-03-15 05:17:59', '2019-03-15 05:17:59', 1, 45, NULL),
(147, 19, 'PHYSICAL_HAZARDS', '2019-03-15 05:17:59', '2019-03-15 05:17:59', 1, 45, NULL),
(148, 20, 'PHYSICAL_HAZARDS', '2019-03-15 05:17:59', '2019-03-15 05:17:59', 1, 45, NULL),
(149, 1, 'hazards_checklist', '2019-03-22 10:48:52', '2019-03-22 10:48:52', 1, 7, NULL),
(150, 4, 'hazards_checklist', '2019-03-22 10:48:52', '2019-03-22 10:48:52', 1, 7, NULL),
(151, 2, 'hazards_checklist', '2019-03-22 10:48:52', '2019-03-22 10:48:52', 1, 7, NULL),
(152, 26, 'hazards_checklist', '2019-03-22 10:48:52', '2019-03-22 10:48:52', 1, 7, NULL),
(153, 28, 'hazards_checklist', '2019-03-22 10:48:52', '2019-03-22 10:48:52', 1, 7, NULL),
(154, 5, 'measures_checklist', '2019-03-22 10:48:52', '2019-03-22 10:48:52', 1, 7, NULL),
(155, 30, 'measures_checklist', '2019-03-22 10:48:52', '2019-03-22 10:48:52', 1, 7, NULL),
(156, 24, 'hazards_checklist', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 1, 8, NULL),
(157, 2, 'hazards_checklist', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 1, 8, NULL),
(158, 27, 'hazards_checklist', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 1, 8, NULL),
(159, 28, 'hazards_checklist', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 1, 8, NULL),
(160, 29, 'hazards_checklist', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 1, 8, NULL),
(161, 6, 'measures_checklist', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 1, 8, NULL),
(162, 8, 'safety_requirements', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 1, 8, NULL),
(163, 34, 'safety_requirements', '2019-03-22 10:51:54', '2019-03-22 10:51:54', 1, 8, NULL),
(164, 4, 'hazards_checklist', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 1, 9, NULL),
(165, 26, 'hazards_checklist', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 1, 9, NULL),
(166, 28, 'hazards_checklist', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 1, 9, NULL),
(167, 6, 'measures_checklist', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 1, 9, NULL),
(168, 7, 'safety_requirements', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 1, 9, NULL),
(169, 8, 'safety_requirements', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 1, 9, NULL),
(170, 31, 'safety_requirements', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 1, 9, NULL),
(171, 34, 'safety_requirements', '2019-03-28 13:44:36', '2019-03-28 13:44:36', 1, 9, NULL),
(172, 1, 'hazards_checklist', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(173, 4, 'hazards_checklist', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(174, 26, 'hazards_checklist', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(175, 28, 'hazards_checklist', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(176, 5, 'measures_checklist', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(177, 6, 'measures_checklist', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(178, 30, 'measures_checklist', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(179, 7, 'safety_requirements', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(180, 8, 'safety_requirements', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(181, 31, 'safety_requirements', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(182, 34, 'safety_requirements', '2019-03-29 07:18:21', '2019-03-29 07:18:21', 1, 10, NULL),
(183, 1, 'hazards_checklist', '2019-04-01 09:21:50', '2019-04-01 09:21:50', 1, 11, NULL),
(184, 24, 'hazards_checklist', '2019-04-01 09:21:50', '2019-04-01 09:21:50', 1, 11, NULL),
(185, 2, 'hazards_checklist', '2019-04-01 09:21:50', '2019-04-01 09:21:50', 1, 11, NULL),
(186, 27, 'hazards_checklist', '2019-04-01 09:21:50', '2019-04-01 09:21:50', 1, 11, NULL),
(187, 12, 'PHYSICAL_HAZARDS', '2019-04-01 09:35:01', '2019-04-01 09:35:01', 1, 46, NULL),
(188, 17, 'PHYSICAL_HAZARDS', '2019-04-01 09:35:01', '2019-04-01 09:35:01', 1, 46, NULL),
(189, 19, 'PHYSICAL_HAZARDS', '2019-04-01 09:35:01', '2019-04-01 09:35:01', 1, 46, NULL),
(190, 1, 'hazards_checklist', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(191, 4, 'hazards_checklist', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(192, 2, 'hazards_checklist', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(193, 26, 'hazards_checklist', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(194, 28, 'hazards_checklist', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(195, 5, 'measures_checklist', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(196, 6, 'measures_checklist', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(197, 30, 'measures_checklist', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(198, 7, 'safety_requirements', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(199, 8, 'safety_requirements', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(200, 31, 'safety_requirements', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(201, 34, 'safety_requirements', '2019-04-02 13:44:07', '2019-04-02 13:44:07', 1, 12, NULL),
(202, 1, 'hazards_checklist', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(203, 4, 'hazards_checklist', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(204, 2, 'hazards_checklist', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(205, 26, 'hazards_checklist', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(206, 28, 'hazards_checklist', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(207, 5, 'measures_checklist', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(208, 6, 'measures_checklist', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(209, 30, 'measures_checklist', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(210, 7, 'safety_requirements', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(211, 8, 'safety_requirements', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(212, 31, 'safety_requirements', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(213, 34, 'safety_requirements', '2019-04-03 07:42:18', '2019-04-03 07:42:18', 1, 13, NULL),
(214, 1, 'hazards_checklist', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(215, 4, 'hazards_checklist', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(216, 2, 'hazards_checklist', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(217, 26, 'hazards_checklist', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(218, 28, 'hazards_checklist', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(219, 5, 'measures_checklist', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(220, 6, 'measures_checklist', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(221, 30, 'measures_checklist', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(222, 7, 'safety_requirements', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(223, 8, 'safety_requirements', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(224, 31, 'safety_requirements', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(225, 34, 'safety_requirements', '2019-04-04 07:33:33', '2019-04-04 07:33:33', 1, 14, NULL),
(226, 1, 'hazards_checklist', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(227, 4, 'hazards_checklist', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(228, 2, 'hazards_checklist', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(229, 26, 'hazards_checklist', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(230, 28, 'hazards_checklist', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(231, 5, 'measures_checklist', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(232, 6, 'measures_checklist', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(233, 30, 'measures_checklist', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(234, 7, 'safety_requirements', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(235, 8, 'safety_requirements', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(236, 31, 'safety_requirements', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(237, 34, 'safety_requirements', '2019-04-09 11:50:50', '2019-04-09 11:50:50', 1, 15, NULL),
(238, 23, 'PHYSICAL_HAZARDS', '2019-04-10 07:00:22', '2019-04-10 07:00:22', 1, 47, 'Jghjhgj'),
(239, 11, 'PHYSICAL_HAZARDS', '2019-04-12 04:33:01', '2019-04-12 04:33:01', 1, 48, NULL),
(240, 9, 'PHYSICAL_HAZARDS', '2019-04-12 06:46:41', '2019-04-12 06:46:41', 1, 49, NULL),
(241, 20, 'PHYSICAL_HAZARDS', '2019-04-12 07:16:21', '2019-04-12 07:16:21', 1, 50, NULL),
(242, 23, 'PHYSICAL_HAZARDS', '2019-04-12 07:16:21', '2019-04-12 07:16:21', 1, 50, 'Fgdgg'),
(243, 1, 'hazards_checklist', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(244, 4, 'hazards_checklist', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(245, 2, 'hazards_checklist', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(246, 26, 'hazards_checklist', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(247, 28, 'hazards_checklist', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(248, 5, 'measures_checklist', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(249, 6, 'measures_checklist', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(250, 30, 'measures_checklist', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(251, 7, 'safety_requirements', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(252, 8, 'safety_requirements', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(253, 31, 'safety_requirements', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(254, 34, 'safety_requirements', '2019-04-16 09:34:26', '2019-04-16 09:34:26', 1, 16, NULL),
(255, 9, 'PHYSICAL_HAZARDS', '2019-04-23 02:08:28', '2019-04-23 02:08:28', 1, 51, NULL),
(256, 18, 'PHYSICAL_HAZARDS', '2019-04-23 02:08:28', '2019-04-23 02:08:28', 1, 51, NULL),
(257, 18, 'PHYSICAL_HAZARDS', '2019-04-23 03:10:12', '2019-04-23 03:10:12', 1, 52, NULL),
(258, 1, 'hazards_checklist', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(259, 4, 'hazards_checklist', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(260, 26, 'hazards_checklist', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(261, 28, 'hazards_checklist', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(262, 5, 'measures_checklist', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(263, 6, 'measures_checklist', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(264, 30, 'measures_checklist', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(265, 7, 'safety_requirements', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(266, 8, 'safety_requirements', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(267, 31, 'safety_requirements', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(268, 34, 'safety_requirements', '2019-04-26 09:35:08', '2019-04-26 09:35:08', 1, 17, NULL),
(269, 9, 'PHYSICAL_HAZARDS', '2019-04-26 10:46:23', '2019-04-26 10:46:23', 1, 53, NULL),
(270, 11, 'PHYSICAL_HAZARDS', '2019-04-26 10:46:23', '2019-04-26 10:46:23', 1, 53, NULL),
(271, 12, 'PHYSICAL_HAZARDS', '2019-04-26 10:46:23', '2019-04-26 10:46:23', 1, 53, NULL),
(272, 11, 'PHYSICAL_HAZARDS', '2019-04-26 10:54:14', '2019-04-26 10:54:14', 1, 54, NULL),
(273, 16, 'PHYSICAL_HAZARDS', '2019-04-26 10:54:14', '2019-04-26 10:54:14', 1, 54, NULL),
(274, 17, 'PHYSICAL_HAZARDS', '2019-04-26 10:54:14', '2019-04-26 10:54:14', 1, 54, NULL),
(275, 1, 'hazards_checklist', '2019-04-26 11:41:12', '2019-04-26 11:41:12', 1, 18, NULL),
(276, 7, 'safety_requirements', '2019-04-26 11:41:12', '2019-04-26 11:41:12', 1, 18, NULL),
(277, 8, 'safety_requirements', '2019-04-26 11:41:12', '2019-04-26 11:41:12', 1, 18, NULL),
(278, 34, 'safety_requirements', '2019-04-26 11:41:12', '2019-04-26 11:41:12', 1, 18, NULL),
(279, 10, 'PHYSICAL_HAZARDS', '2019-05-01 02:18:04', '2019-05-01 02:18:04', 1, 55, NULL),
(280, 20, 'PHYSICAL_HAZARDS', '2019-05-01 02:18:04', '2019-05-01 02:18:04', 1, 55, NULL),
(281, 17, 'PHYSICAL_HAZARDS', '2019-05-01 07:43:51', '2019-05-01 07:43:51', 1, 56, NULL),
(282, 12, 'PHYSICAL_HAZARDS', '2019-05-02 03:03:02', '2019-05-02 03:03:02', 1, 57, NULL),
(283, 22, 'PHYSICAL_HAZARDS', '2019-05-02 03:03:02', '2019-05-02 03:03:02', 1, 57, NULL),
(284, 23, 'PHYSICAL_HAZARDS', '2019-05-02 03:19:02', '2019-05-02 03:19:02', 1, 58, 'yolo'),
(285, 21, 'PHYSICAL_HAZARDS', '2019-05-06 12:12:52', '2019-05-06 12:12:52', 1, 59, NULL),
(286, 27, 'hazards_checklist', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 1, 19, NULL),
(287, 29, 'hazards_checklist', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 1, 19, NULL),
(288, 5, 'measures_checklist', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 1, 19, NULL),
(289, 6, 'measures_checklist', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 1, 19, NULL),
(290, 7, 'safety_requirements', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 1, 19, NULL),
(291, 8, 'safety_requirements', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 1, 19, NULL),
(292, 31, 'safety_requirements', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 1, 19, NULL),
(293, 34, 'safety_requirements', '2019-05-06 12:55:48', '2019-05-06 12:55:48', 1, 19, NULL),
(294, 1, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(295, 3, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(296, 4, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(297, 24, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(298, 2, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(299, 25, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(300, 26, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(301, 27, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(302, 28, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(303, 29, 'hazards_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(304, 5, 'measures_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(305, 6, 'measures_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(306, 30, 'measures_checklist', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(307, 7, 'safety_requirements', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(308, 8, 'safety_requirements', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(309, 31, 'safety_requirements', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(310, 34, 'safety_requirements', '2019-05-21 03:19:42', '2019-05-21 03:19:42', 1, 20, NULL),
(311, 1, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(312, 3, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(313, 4, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(314, 24, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(315, 2, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(316, 25, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(317, 26, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(318, 27, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(319, 28, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(320, 29, 'hazards_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(321, 5, 'measures_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(322, 6, 'measures_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(323, 30, 'measures_checklist', '2019-05-21 03:23:54', '2019-05-21 03:23:54', 1, 21, NULL),
(324, 9, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(325, 10, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(326, 11, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(327, 13, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(328, 12, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(329, 14, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(330, 16, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(331, 15, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(332, 17, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(333, 18, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(334, 21, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(335, 22, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(336, 19, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(337, 20, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, NULL),
(338, 23, 'PHYSICAL_HAZARDS', '2019-05-22 03:25:27', '2019-05-22 03:25:27', 1, 60, 'Test others '),
(339, 1, 'hazards_checklist', '2019-05-30 07:12:11', '2019-05-30 07:12:11', 1, 22, NULL),
(340, 30, 'measures_checklist', '2019-05-30 07:12:11', '2019-05-30 07:12:11', 1, 22, NULL),
(341, 17, 'PHYSICAL_HAZARDS', '2019-06-03 08:02:39', '2019-06-03 08:02:39', 1, 61, NULL),
(342, 18, 'PHYSICAL_HAZARDS', '2019-06-03 08:02:39', '2019-06-03 08:02:39', 1, 61, NULL),
(343, 9, 'PHYSICAL_HAZARDS', '2019-06-13 05:05:20', '2019-06-13 05:05:20', 1, 62, NULL),
(344, 20, 'PHYSICAL_HAZARDS', '2019-06-13 05:05:20', '2019-06-13 05:05:20', 1, 62, NULL),
(345, 23, 'PHYSICAL_HAZARDS', '2019-06-13 05:05:20', '2019-06-13 05:05:20', 1, 62, 'others'),
(346, 9, 'PHYSICAL_HAZARDS', '2019-06-21 02:59:40', '2019-06-21 02:59:40', 1, 63, NULL),
(347, 22, 'PHYSICAL_HAZARDS', '2019-06-21 02:59:40', '2019-06-21 02:59:40', 1, 63, NULL),
(348, 9, 'PHYSICAL_HAZARDS', '2019-06-24 05:14:01', '2019-06-24 05:14:01', 1, 64, NULL),
(349, 15, 'PHYSICAL_HAZARDS', '2019-06-24 05:14:01', '2019-06-24 05:14:01', 1, 64, NULL),
(350, 9, 'PHYSICAL_HAZARDS', '2019-06-28 11:48:38', '2019-06-28 11:48:38', 1, 65, NULL),
(351, 16, 'PHYSICAL_HAZARDS', '2019-06-28 11:48:38', '2019-06-28 11:48:38', 1, 65, NULL),
(352, 9, 'PHYSICAL_HAZARDS', '2019-08-06 02:00:52', '2019-08-06 02:00:52', 1, 66, NULL),
(353, 11, 'PHYSICAL_HAZARDS', '2019-08-06 02:00:52', '2019-08-06 02:00:52', 1, 66, NULL),
(354, 9, 'PHYSICAL_HAZARDS', '2019-08-06 04:41:18', '2019-08-06 04:41:18', 1, 67, NULL),
(355, 11, 'PHYSICAL_HAZARDS', '2019-08-06 04:41:18', '2019-08-06 04:41:18', 1, 67, NULL),
(356, 9, 'PHYSICAL_HAZARDS', '2019-08-06 05:12:58', '2019-08-06 05:12:58', 1, 68, NULL),
(357, 9, 'PHYSICAL_HAZARDS', '2019-08-07 05:41:17', '2019-08-07 05:41:17', 1, 69, NULL),
(358, 9, 'PHYSICAL_HAZARDS', '2019-08-07 05:45:46', '2019-08-07 05:45:46', 1, 70, NULL),
(359, 11, 'PHYSICAL_HAZARDS', '2019-08-07 05:45:46', '2019-08-07 05:45:46', 1, 70, NULL),
(360, 12, 'PHYSICAL_HAZARDS', '2019-08-07 05:45:46', '2019-08-07 05:45:46', 1, 70, NULL),
(361, 12, 'PHYSICAL_HAZARDS', '2019-08-12 13:52:28', '2019-08-12 13:52:28', 1, 71, NULL),
(362, 16, 'PHYSICAL_HAZARDS', '2019-08-12 13:52:28', '2019-08-12 13:52:28', 1, 71, NULL),
(363, 12, 'PHYSICAL_HAZARDS', '2019-08-13 07:13:23', '2019-08-13 07:13:23', 1, 72, NULL),
(364, 16, 'PHYSICAL_HAZARDS', '2019-08-13 07:13:23', '2019-08-13 07:13:23', 1, 72, NULL),
(365, 22, 'PHYSICAL_HAZARDS', '2019-08-13 07:13:23', '2019-08-13 07:13:23', 1, 72, NULL),
(366, 19, 'PHYSICAL_HAZARDS', '2019-08-13 07:13:23', '2019-08-13 07:13:23', 1, 72, NULL),
(367, 11, 'PHYSICAL_HAZARDS', '2019-08-13 07:39:33', '2019-08-13 07:39:33', 1, 73, NULL),
(368, 12, 'PHYSICAL_HAZARDS', '2019-08-13 07:39:33', '2019-08-13 07:39:33', 1, 73, NULL),
(369, 16, 'PHYSICAL_HAZARDS', '2019-08-13 07:39:33', '2019-08-13 07:39:33', 1, 73, NULL),
(370, 22, 'PHYSICAL_HAZARDS', '2019-08-13 07:39:33', '2019-08-13 07:39:33', 1, 73, NULL),
(371, 19, 'PHYSICAL_HAZARDS', '2019-08-13 07:39:33', '2019-08-13 07:39:33', 1, 73, NULL),
(372, 11, 'PHYSICAL_HAZARDS', '2019-08-14 07:30:03', '2019-08-14 07:30:03', 1, 74, NULL),
(373, 12, 'PHYSICAL_HAZARDS', '2019-08-14 07:30:03', '2019-08-14 07:30:03', 1, 74, NULL),
(374, 16, 'PHYSICAL_HAZARDS', '2019-08-14 07:30:03', '2019-08-14 07:30:03', 1, 74, NULL),
(375, 22, 'PHYSICAL_HAZARDS', '2019-08-14 07:30:03', '2019-08-14 07:30:03', 1, 74, NULL),
(376, 19, 'PHYSICAL_HAZARDS', '2019-08-14 07:30:03', '2019-08-14 07:30:03', 1, 74, NULL),
(377, 11, 'PHYSICAL_HAZARDS', '2019-08-15 07:05:21', '2019-08-15 07:05:21', 1, 75, NULL),
(378, 12, 'PHYSICAL_HAZARDS', '2019-08-15 07:05:21', '2019-08-15 07:05:21', 1, 75, NULL),
(379, 16, 'PHYSICAL_HAZARDS', '2019-08-15 07:05:21', '2019-08-15 07:05:21', 1, 75, NULL),
(380, 22, 'PHYSICAL_HAZARDS', '2019-08-15 07:05:21', '2019-08-15 07:05:21', 1, 75, NULL),
(381, 19, 'PHYSICAL_HAZARDS', '2019-08-15 07:05:21', '2019-08-15 07:05:21', 1, 75, NULL),
(382, 11, 'PHYSICAL_HAZARDS', '2019-08-16 07:50:10', '2019-08-16 07:50:10', 1, 76, NULL),
(383, 12, 'PHYSICAL_HAZARDS', '2019-08-16 07:50:10', '2019-08-16 07:50:10', 1, 76, NULL),
(384, 16, 'PHYSICAL_HAZARDS', '2019-08-16 07:50:10', '2019-08-16 07:50:10', 1, 76, NULL),
(385, 22, 'PHYSICAL_HAZARDS', '2019-08-16 07:50:10', '2019-08-16 07:50:10', 1, 76, NULL),
(386, 19, 'PHYSICAL_HAZARDS', '2019-08-16 07:50:10', '2019-08-16 07:50:10', 1, 76, NULL),
(387, 11, 'PHYSICAL_HAZARDS', '2019-08-17 07:12:35', '2019-08-17 07:12:35', 1, 77, NULL),
(388, 12, 'PHYSICAL_HAZARDS', '2019-08-17 07:12:35', '2019-08-17 07:12:35', 1, 77, NULL),
(389, 16, 'PHYSICAL_HAZARDS', '2019-08-17 07:12:35', '2019-08-17 07:12:35', 1, 77, NULL),
(390, 22, 'PHYSICAL_HAZARDS', '2019-08-17 07:12:35', '2019-08-17 07:12:35', 1, 77, NULL),
(391, 19, 'PHYSICAL_HAZARDS', '2019-08-17 07:12:35', '2019-08-17 07:12:35', 1, 77, NULL),
(392, 16, 'PHYSICAL_HAZARDS', '2019-08-20 06:33:41', '2019-08-20 06:33:41', 1, 78, NULL),
(393, 22, 'PHYSICAL_HAZARDS', '2019-08-20 06:33:41', '2019-08-20 06:33:41', 1, 78, NULL),
(394, 19, 'PHYSICAL_HAZARDS', '2019-08-20 06:33:41', '2019-08-20 06:33:41', 1, 78, NULL),
(395, 11, 'PHYSICAL_HAZARDS', '2019-08-21 06:56:35', '2019-08-21 06:56:35', 1, 79, NULL),
(396, 12, 'PHYSICAL_HAZARDS', '2019-08-21 06:56:35', '2019-08-21 06:56:35', 1, 79, NULL),
(397, 16, 'PHYSICAL_HAZARDS', '2019-08-21 06:56:35', '2019-08-21 06:56:35', 1, 79, NULL),
(398, 22, 'PHYSICAL_HAZARDS', '2019-08-21 06:56:35', '2019-08-21 06:56:35', 1, 79, NULL),
(399, 19, 'PHYSICAL_HAZARDS', '2019-08-21 06:56:35', '2019-08-21 06:56:35', 1, 79, NULL),
(400, 11, 'PHYSICAL_HAZARDS', '2019-08-22 07:15:33', '2019-08-22 07:15:33', 1, 80, NULL),
(401, 16, 'PHYSICAL_HAZARDS', '2019-08-22 07:15:33', '2019-08-22 07:15:33', 1, 80, NULL),
(402, 18, 'PHYSICAL_HAZARDS', '2019-08-22 07:15:33', '2019-08-22 07:15:33', 1, 80, NULL),
(403, 22, 'PHYSICAL_HAZARDS', '2019-08-22 07:15:33', '2019-08-22 07:15:33', 1, 80, NULL),
(404, 9, 'PHYSICAL_HAZARDS', '2019-08-23 03:29:56', '2019-08-23 03:29:56', 1, 81, NULL),
(405, 11, 'PHYSICAL_HAZARDS', '2019-08-23 03:29:56', '2019-08-23 03:29:56', 1, 81, NULL),
(406, 12, 'PHYSICAL_HAZARDS', '2019-08-23 07:06:39', '2019-08-23 07:06:39', 1, 82, NULL),
(407, 16, 'PHYSICAL_HAZARDS', '2019-08-23 07:06:39', '2019-08-23 07:06:39', 1, 82, NULL),
(408, 22, 'PHYSICAL_HAZARDS', '2019-08-23 07:06:39', '2019-08-23 07:06:39', 1, 82, NULL),
(409, 12, 'PHYSICAL_HAZARDS', '2019-08-26 05:57:21', '2019-08-26 05:57:21', 1, 83, NULL),
(410, 16, 'PHYSICAL_HAZARDS', '2019-08-26 05:57:21', '2019-08-26 05:57:21', 1, 83, NULL),
(411, 22, 'PHYSICAL_HAZARDS', '2019-08-26 05:57:21', '2019-08-26 05:57:21', 1, 83, NULL),
(412, 19, 'PHYSICAL_HAZARDS', '2019-08-26 05:57:21', '2019-08-26 05:57:21', 1, 83, NULL),
(413, 9, 'PHYSICAL_HAZARDS', '2019-08-27 05:51:15', '2019-08-27 05:51:15', 1, 84, NULL),
(414, 12, 'PHYSICAL_HAZARDS', '2019-08-27 06:28:43', '2019-08-27 06:28:43', 1, 85, NULL),
(415, 16, 'PHYSICAL_HAZARDS', '2019-08-27 06:28:43', '2019-08-27 06:28:43', 1, 85, NULL),
(416, 19, 'PHYSICAL_HAZARDS', '2019-08-27 06:28:43', '2019-08-27 06:28:43', 1, 85, NULL),
(417, 12, 'PHYSICAL_HAZARDS', '2019-08-28 06:33:19', '2019-08-28 06:33:19', 1, 86, NULL),
(418, 16, 'PHYSICAL_HAZARDS', '2019-08-28 06:33:19', '2019-08-28 06:33:19', 1, 86, NULL),
(419, 22, 'PHYSICAL_HAZARDS', '2019-08-28 06:33:19', '2019-08-28 06:33:19', 1, 86, NULL),
(420, 19, 'PHYSICAL_HAZARDS', '2019-08-28 06:33:19', '2019-08-28 06:33:19', 1, 86, NULL),
(421, 9, 'PHYSICAL_HAZARDS', '2019-08-29 03:15:02', '2019-08-29 03:15:02', 1, 87, NULL),
(422, 11, 'PHYSICAL_HAZARDS', '2019-08-29 03:15:02', '2019-08-29 03:15:02', 1, 87, NULL),
(423, 12, 'PHYSICAL_HAZARDS', '2019-08-29 05:52:23', '2019-08-29 05:52:23', 1, 88, NULL),
(424, 16, 'PHYSICAL_HAZARDS', '2019-08-29 05:52:23', '2019-08-29 05:52:23', 1, 88, NULL),
(425, 22, 'PHYSICAL_HAZARDS', '2019-08-29 05:52:23', '2019-08-29 05:52:23', 1, 88, NULL),
(426, 19, 'PHYSICAL_HAZARDS', '2019-08-29 05:52:23', '2019-08-29 05:52:23', 1, 88, NULL),
(427, 9, 'PHYSICAL_HAZARDS', '2019-08-30 06:31:18', '2019-08-30 06:31:18', 1, 89, NULL),
(428, 11, 'PHYSICAL_HAZARDS', '2019-08-30 06:31:18', '2019-08-30 06:31:18', 1, 89, NULL),
(429, 9, 'PHYSICAL_HAZARDS', '2019-09-03 02:49:21', '2019-09-03 02:49:21', 1, 90, NULL),
(430, 11, 'PHYSICAL_HAZARDS', '2019-09-03 02:49:21', '2019-09-03 02:49:21', 1, 90, NULL),
(431, 27, 'hazards_checklist', '2019-10-08 10:51:33', '2019-10-08 10:51:33', 1, 23, NULL),
(432, 28, 'hazards_checklist', '2019-10-08 10:51:33', '2019-10-08 10:51:33', 1, 23, NULL),
(433, 7, 'safety_requirements', '2019-10-08 10:51:33', '2019-10-08 10:51:33', 1, 23, NULL),
(434, 8, 'safety_requirements', '2019-10-08 10:51:33', '2019-10-08 10:51:33', 1, 23, NULL),
(435, 31, 'safety_requirements', '2019-10-08 10:51:33', '2019-10-08 10:51:33', 1, 23, NULL),
(436, 34, 'safety_requirements', '2019-10-08 10:51:33', '2019-10-08 10:51:33', 1, 23, NULL),
(437, 9, 'PHYSICAL_HAZARDS', '2019-10-08 11:02:28', '2019-10-08 11:02:28', 1, 91, NULL),
(438, 12, 'PHYSICAL_HAZARDS', '2019-10-08 11:02:28', '2019-10-08 11:02:28', 1, 91, NULL),
(439, 16, 'PHYSICAL_HAZARDS', '2019-10-08 11:02:28', '2019-10-08 11:02:28', 1, 91, NULL),
(440, 21, 'PHYSICAL_HAZARDS', '2019-10-08 11:02:28', '2019-10-08 11:02:28', 1, 91, NULL),
(441, 26, 'hazards_checklist', '2019-10-23 17:57:05', '2019-10-23 17:57:05', 1, 24, NULL),
(442, 7, 'safety_requirements', '2019-10-23 17:57:05', '2019-10-23 17:57:05', 1, 24, NULL),
(443, 8, 'safety_requirements', '2019-10-23 17:57:05', '2019-10-23 17:57:05', 1, 24, NULL),
(444, 1, 'hazards_checklist', '2019-11-12 08:00:04', '2019-11-12 08:00:04', 1, 25, NULL),
(445, 1, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(446, 3, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(447, 4, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(448, 24, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(449, 2, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(450, 25, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(451, 26, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(452, 27, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(453, 28, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(454, 29, 'hazards_checklist', '2019-11-12 09:19:21', '2019-11-12 09:19:21', 1, 26, NULL),
(455, 1, 'hazards_checklist', '2019-11-12 09:20:46', '2019-11-12 09:20:46', 1, 27, NULL),
(456, 7, 'safety_requirements', '2019-11-12 09:20:46', '2019-11-12 09:20:46', 1, 27, NULL),
(457, 8, 'safety_requirements', '2019-11-12 09:20:46', '2019-11-12 09:20:46', 1, 27, NULL),
(458, 31, 'safety_requirements', '2019-11-12 09:20:46', '2019-11-12 09:20:46', 1, 27, NULL),
(459, 34, 'safety_requirements', '2019-11-12 09:20:46', '2019-11-12 09:20:46', 1, 27, NULL),
(460, 1, 'hazards_checklist', '2019-11-12 11:25:22', '2019-11-12 11:25:22', 1, 28, NULL),
(461, 5, 'measures_checklist', '2019-11-12 11:25:22', '2019-11-12 11:25:22', 1, 28, NULL),
(462, 7, 'safety_requirements', '2019-11-12 11:25:22', '2019-11-12 11:25:22', 1, 28, NULL),
(463, 8, 'safety_requirements', '2019-11-12 11:25:22', '2019-11-12 11:25:22', 1, 28, NULL),
(464, 31, 'safety_requirements', '2019-11-12 11:25:22', '2019-11-12 11:25:22', 1, 28, NULL),
(465, 34, 'safety_requirements', '2019-11-12 11:25:22', '2019-11-12 11:25:22', 1, 28, NULL),
(466, 1, 'hazards_checklist', '2019-11-13 06:06:47', '2019-11-13 06:06:47', 1, 29, NULL),
(467, 3, 'hazards_checklist', '2019-11-13 06:06:47', '2019-11-13 06:06:47', 1, 29, NULL),
(468, 5, 'measures_checklist', '2019-11-13 06:06:47', '2019-11-13 06:06:47', 1, 29, NULL),
(469, 6, 'measures_checklist', '2019-11-13 06:06:47', '2019-11-13 06:06:47', 1, 29, NULL),
(470, 7, 'safety_requirements', '2019-11-13 06:06:47', '2019-11-13 06:06:47', 1, 29, NULL),
(471, 1, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(472, 3, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(473, 4, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(474, 24, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(475, 2, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(476, 25, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(477, 26, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(478, 27, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(479, 28, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(480, 29, 'hazards_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(481, 5, 'measures_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(482, 6, 'measures_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(483, 30, 'measures_checklist', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(484, 7, 'safety_requirements', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(485, 8, 'safety_requirements', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(486, 31, 'safety_requirements', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(487, 34, 'safety_requirements', '2019-11-13 06:10:02', '2019-11-13 06:10:02', 1, 30, NULL),
(488, 1, 'hazards_checklist', '2019-11-20 07:36:38', '2019-11-20 07:36:38', 1, 31, NULL),
(489, 1, 'hazards_checklist', '2020-01-13 07:22:00', '2020-01-13 07:22:00', 1, 32, NULL),
(490, 4, 'hazards_checklist', '2020-01-13 07:22:00', '2020-01-13 07:22:00', 1, 32, NULL),
(491, 2, 'hazards_checklist', '2020-01-13 07:22:00', '2020-01-13 07:22:00', 1, 32, NULL),
(492, 30, 'measures_checklist', '2020-01-13 07:22:00', '2020-01-13 07:22:00', 1, 32, NULL),
(493, 1, 'hazards_checklist', '2020-01-17 03:45:41', '2020-01-17 03:45:41', 1, 33, NULL),
(494, 4, 'hazards_checklist', '2020-01-17 03:45:41', '2020-01-17 03:45:41', 1, 33, NULL),
(495, 5, 'measures_checklist', '2020-01-17 03:45:41', '2020-01-17 03:45:41', 1, 33, NULL),
(496, 1, 'hazards_checklist', '2020-01-17 03:45:55', '2020-01-17 03:45:55', 1, 34, NULL),
(497, 4, 'hazards_checklist', '2020-01-17 03:45:55', '2020-01-17 03:45:55', 1, 34, NULL),
(498, 5, 'measures_checklist', '2020-01-17 03:45:55', '2020-01-17 03:45:55', 1, 34, NULL),
(499, 2, 'hazards_checklist', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 1, 35, NULL),
(500, 2, 'hazards_checklist', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 1, 36, NULL),
(501, 26, 'hazards_checklist', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 1, 35, NULL),
(502, 5, 'measures_checklist', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 1, 35, NULL),
(503, 26, 'hazards_checklist', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 1, 36, NULL),
(504, 30, 'measures_checklist', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 1, 35, NULL),
(505, 5, 'measures_checklist', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 1, 36, NULL),
(506, 30, 'measures_checklist', '2020-01-17 03:47:09', '2020-01-17 03:47:09', 1, 36, NULL),
(507, 1, 'hazards_checklist', '2020-01-17 04:59:22', '2020-01-17 04:59:22', 1, 37, NULL),
(508, 30, 'measures_checklist', '2020-01-17 04:59:22', '2020-01-17 04:59:22', 1, 37, NULL),
(509, 1, 'hazards_checklist', '2020-01-21 09:10:25', '2020-01-21 09:10:25', 1, 38, NULL),
(510, 5, 'measures_checklist', '2020-01-21 09:10:25', '2020-01-21 09:10:25', 1, 38, NULL),
(511, 1, 'hazards_checklist', '2020-01-21 09:10:26', '2020-01-21 09:10:26', 1, 39, NULL),
(512, 5, 'measures_checklist', '2020-01-21 09:10:26', '2020-01-21 09:10:26', 1, 39, NULL),
(513, 28, 'hazards_checklist', '2020-01-22 02:03:41', '2020-01-22 02:03:41', 1, 40, NULL),
(514, 5, 'measures_checklist', '2020-01-22 02:03:41', '2020-01-22 02:03:41', 1, 40, NULL),
(515, 1, 'hazards_checklist', '2020-01-22 02:29:20', '2020-01-22 02:29:20', 1, 41, NULL),
(516, 4, 'hazards_checklist', '2020-01-22 02:29:20', '2020-01-22 02:29:20', 1, 41, NULL),
(517, 2, 'hazards_checklist', '2020-01-22 02:29:20', '2020-01-22 02:29:20', 1, 41, NULL),
(518, 30, 'measures_checklist', '2020-01-22 02:29:20', '2020-01-22 02:29:20', 1, 41, NULL),
(519, 1, 'hazards_checklist', '2020-01-22 03:58:42', '2020-01-22 03:58:42', 1, 42, NULL),
(520, 5, 'measures_checklist', '2020-01-22 03:58:42', '2020-01-22 03:58:42', 1, 42, NULL),
(521, 1, 'hazards_checklist', '2020-01-22 03:58:42', '2020-01-22 03:58:42', 1, 43, NULL),
(522, 5, 'measures_checklist', '2020-01-22 03:58:42', '2020-01-22 03:58:42', 1, 43, NULL),
(523, 4, 'hazards_checklist', '2020-01-22 07:29:32', '2020-01-22 07:29:32', 1, 44, NULL),
(524, 2, 'hazards_checklist', '2020-01-22 07:32:59', '2020-01-22 07:32:59', 1, 45, NULL),
(525, 30, 'measures_checklist', '2020-01-22 07:32:59', '2020-01-22 07:32:59', 1, 45, NULL),
(526, 23, 'PHYSICAL_HAZARDS', '2020-01-28 08:25:36', '2020-01-28 08:25:36', 1, 92, 'Testing'),
(527, 1, 'hazards_checklist', '2020-01-30 06:14:50', '2020-01-30 06:14:50', 1, 46, NULL),
(528, 4, 'hazards_checklist', '2020-01-30 06:14:50', '2020-01-30 06:14:50', 1, 46, NULL),
(529, 2, 'hazards_checklist', '2020-01-30 06:14:50', '2020-01-30 06:14:50', 1, 46, NULL),
(530, 5, 'measures_checklist', '2020-01-30 06:14:50', '2020-01-30 06:14:50', 1, 46, NULL),
(531, 30, 'measures_checklist', '2020-01-30 06:14:50', '2020-01-30 06:14:50', 1, 46, NULL),
(532, 9, 'PHYSICAL_HAZARDS', '2020-02-04 01:42:20', '2020-02-04 01:42:20', 1, 93, NULL),
(533, 11, 'PHYSICAL_HAZARDS', '2020-02-04 01:42:20', '2020-02-04 01:42:20', 1, 93, NULL),
(534, 4, 'hazards_checklist', '2020-02-04 02:34:42', '2020-02-04 02:34:42', 1, 47, NULL),
(535, 2, 'hazards_checklist', '2020-02-04 02:34:42', '2020-02-04 02:34:42', 1, 47, NULL),
(536, 5, 'measures_checklist', '2020-02-04 02:34:42', '2020-02-04 02:34:42', 1, 47, NULL),
(537, 12, 'PHYSICAL_HAZARDS', '2020-02-11 12:42:13', '2020-02-11 12:42:13', 1, 94, NULL),
(538, 12, 'PHYSICAL_HAZARDS', '2020-02-11 16:15:52', '2020-02-11 16:15:52', 1, 95, NULL),
(539, 9, 'PHYSICAL_HAZARDS', '2020-02-12 01:45:05', '2020-02-12 01:45:05', 1, 96, NULL),
(540, 10, 'PHYSICAL_HAZARDS', '2020-02-26 13:04:58', '2020-02-26 13:04:58', 1, 97, NULL),
(541, 13, 'PHYSICAL_HAZARDS', '2020-02-26 13:04:58', '2020-02-26 13:04:58', 1, 97, NULL),
(542, 11, 'PHYSICAL_HAZARDS', '2020-03-05 10:56:10', '2020-03-05 10:56:10', 1, 98, NULL),
(543, 14, 'PHYSICAL_HAZARDS', '2020-03-05 10:56:10', '2020-03-05 10:56:10', 1, 98, NULL),
(544, 17, 'PHYSICAL_HAZARDS', '2020-03-05 10:56:10', '2020-03-05 10:56:10', 1, 98, NULL),
(545, 9, 'PHYSICAL_HAZARDS', '2020-03-05 10:59:07', '2020-03-05 10:59:07', 1, 99, NULL),
(546, 11, 'PHYSICAL_HAZARDS', '2020-03-05 10:59:07', '2020-03-05 10:59:07', 1, 99, NULL),
(547, 13, 'PHYSICAL_HAZARDS', '2020-03-05 10:59:07', '2020-03-05 10:59:07', 1, 99, NULL),
(548, 12, 'PHYSICAL_HAZARDS', '2020-03-05 10:59:07', '2020-03-05 10:59:07', 1, 99, NULL),
(549, 16, 'PHYSICAL_HAZARDS', '2020-03-11 10:32:35', '2020-03-11 10:32:35', 1, 100, NULL),
(550, 11, 'PHYSICAL_HAZARDS', '2020-03-11 10:32:37', '2020-03-11 10:32:37', 1, 101, NULL),
(551, 22, 'PHYSICAL_HAZARDS', '2020-03-11 10:32:37', '2020-03-11 10:32:37', 1, 101, NULL),
(552, 26, 'hazards_checklist', '2020-03-11 11:06:59', '2020-03-11 11:06:59', 1, 48, NULL),
(553, 21, 'PHYSICAL_HAZARDS', '2020-04-10 07:22:57', '2020-04-10 07:22:57', 1, 102, NULL),
(554, 9, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(555, 10, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(556, 11, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(557, 13, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(558, 12, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(559, 14, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(560, 16, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(561, 15, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(562, 17, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(563, 18, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(564, 21, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL);
INSERT INTO `hot_works_checklist_values` (`id`, `checklist_id`, `checklist_type`, `created_at`, `modified_at`, `checklist_value`, `hotwork_id`, `other_text`) VALUES
(565, 22, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(566, 19, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(567, 20, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, NULL),
(568, 23, 'PHYSICAL_HAZARDS', '2020-04-10 10:13:06', '2020-04-10 10:13:06', 1, 103, 'all selected'),
(569, 1, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(570, 3, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(571, 4, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(572, 24, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(573, 2, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(574, 25, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(575, 26, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(576, 27, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(577, 28, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(578, 29, 'hazards_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(579, 5, 'measures_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(580, 6, 'measures_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(581, 30, 'measures_checklist', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(582, 7, 'safety_requirements', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(583, 8, 'safety_requirements', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(584, 31, 'safety_requirements', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(585, 34, 'safety_requirements', '2020-04-10 12:14:59', '2020-04-10 12:14:59', 1, 49, NULL),
(586, 9, 'PHYSICAL_HAZARDS', '2020-04-14 07:35:21', '2020-04-14 07:35:21', 1, 104, NULL),
(587, 1, 'hazards_checklist', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(588, 4, 'hazards_checklist', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(589, 24, 'hazards_checklist', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(590, 5, 'measures_checklist', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(591, 6, 'measures_checklist', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(592, 7, 'safety_requirements', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(593, 8, 'safety_requirements', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(594, 31, 'safety_requirements', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(595, 34, 'safety_requirements', '2020-04-18 10:28:05', '2020-04-18 10:28:05', 1, 50, NULL),
(596, 19, 'PHYSICAL_HAZARDS', '2020-04-20 07:36:19', '2020-04-20 07:36:19', 1, 105, NULL),
(597, 9, 'PHYSICAL_HAZARDS', '2020-04-20 09:46:39', '2020-04-20 09:46:39', 1, 106, NULL),
(598, 11, 'PHYSICAL_HAZARDS', '2020-04-20 09:46:39', '2020-04-20 09:46:39', 1, 106, NULL),
(599, 9, 'PHYSICAL_HAZARDS', '2020-04-20 10:20:31', '2020-04-20 10:20:31', 1, 107, NULL),
(600, 11, 'PHYSICAL_HAZARDS', '2020-04-20 10:20:31', '2020-04-20 10:20:31', 1, 107, NULL),
(601, 1, 'hazards_checklist', '2020-04-21 03:41:44', '2020-04-21 03:41:44', 1, 51, NULL),
(602, 3, 'hazards_checklist', '2020-04-21 03:41:45', '2020-04-21 03:41:45', 1, 51, NULL),
(603, 4, 'hazards_checklist', '2020-04-21 03:41:45', '2020-04-21 03:41:45', 1, 51, NULL),
(604, 24, 'hazards_checklist', '2020-04-21 03:41:45', '2020-04-21 03:41:45', 1, 51, NULL),
(605, 5, 'measures_checklist', '2020-04-21 03:41:45', '2020-04-21 03:41:45', 1, 51, NULL),
(606, 9, 'PHYSICAL_HAZARDS', '2020-04-22 07:10:55', '2020-04-22 07:10:55', 1, 108, NULL),
(607, 10, 'PHYSICAL_HAZARDS', '2020-04-22 07:10:55', '2020-04-22 07:10:55', 1, 108, NULL),
(608, 11, 'PHYSICAL_HAZARDS', '2020-04-22 07:10:55', '2020-04-22 07:10:55', 1, 108, NULL),
(609, 13, 'PHYSICAL_HAZARDS', '2020-04-22 07:10:55', '2020-04-22 07:10:55', 1, 108, NULL),
(610, 1, 'hazards_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(611, 3, 'hazards_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(612, 4, 'hazards_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(613, 24, 'hazards_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(614, 2, 'hazards_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(615, 25, 'hazards_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(616, 26, 'hazards_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(617, 27, 'hazards_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(618, 5, 'measures_checklist', '2020-04-22 10:23:58', '2020-04-22 10:23:58', 1, 52, NULL),
(619, 9, 'PHYSICAL_HAZARDS', '2020-04-28 13:04:55', '2020-04-28 13:04:55', 1, 109, NULL),
(620, 11, 'PHYSICAL_HAZARDS', '2020-04-28 13:04:55', '2020-04-28 13:04:55', 1, 109, NULL),
(621, 9, 'PHYSICAL_HAZARDS', '2020-04-28 13:28:18', '2020-04-28 13:28:18', 1, 110, NULL),
(622, 11, 'PHYSICAL_HAZARDS', '2020-04-28 13:28:18', '2020-04-28 13:28:18', 1, 110, NULL),
(623, 9, 'PHYSICAL_HAZARDS', '2020-04-29 03:25:02', '2020-04-29 03:25:02', 1, 111, NULL),
(624, 9, 'PHYSICAL_HAZARDS', '2020-04-29 03:25:07', '2020-04-29 03:25:07', 1, 112, NULL),
(625, 12, 'PHYSICAL_HAZARDS', '2020-04-29 10:03:24', '2020-04-29 10:03:24', 1, 113, NULL),
(626, 16, 'PHYSICAL_HAZARDS', '2020-04-29 10:03:24', '2020-04-29 10:03:24', 1, 113, NULL),
(627, 21, 'PHYSICAL_HAZARDS', '2020-04-29 10:03:24', '2020-04-29 10:03:24', 1, 113, NULL),
(628, 9, 'PHYSICAL_HAZARDS', '2020-04-29 11:16:40', '2020-04-29 11:16:40', 1, 114, NULL),
(629, 26, 'hazards_checklist', '2020-05-01 08:06:43', '2020-05-01 08:06:43', 1, 53, NULL),
(630, 27, 'hazards_checklist', '2020-05-01 08:06:43', '2020-05-01 08:06:43', 1, 53, NULL),
(631, 28, 'hazards_checklist', '2020-05-01 08:06:43', '2020-05-01 08:06:43', 1, 53, NULL),
(632, 29, 'hazards_checklist', '2020-05-01 08:06:43', '2020-05-01 08:06:43', 1, 53, NULL),
(633, 5, 'measures_checklist', '2020-05-01 08:06:43', '2020-05-01 08:06:43', 1, 53, NULL),
(634, 1, 'hazards_checklist', '2020-05-01 08:18:38', '2020-05-01 08:18:38', 1, 54, NULL),
(635, 5, 'measures_checklist', '2020-05-01 08:18:38', '2020-05-01 08:18:38', 1, 54, NULL),
(636, 9, 'PHYSICAL_HAZARDS', '2020-05-04 08:25:08', '2020-05-04 08:25:08', 1, 115, NULL),
(637, 9, 'PHYSICAL_HAZARDS', '2020-05-04 08:35:24', '2020-05-04 08:35:24', 1, 116, NULL),
(638, 1, 'hazards_checklist', '2020-05-04 10:13:08', '2020-05-04 10:13:08', 1, 55, NULL),
(639, 7, 'safety_requirements', '2020-05-04 10:13:08', '2020-05-04 10:13:08', 1, 55, NULL),
(640, 8, 'safety_requirements', '2020-05-04 10:13:08', '2020-05-04 10:13:08', 1, 55, NULL),
(641, 31, 'safety_requirements', '2020-05-04 10:13:08', '2020-05-04 10:13:08', 1, 55, NULL),
(642, 34, 'safety_requirements', '2020-05-04 10:13:08', '2020-05-04 10:13:08', 1, 55, NULL),
(643, 1, 'hazards_checklist', '2020-05-04 11:18:59', '2020-05-04 11:18:59', 1, 56, NULL),
(644, 12, 'PHYSICAL_HAZARDS', '2020-05-04 14:59:39', '2020-05-04 14:59:39', 1, 117, NULL),
(645, 16, 'PHYSICAL_HAZARDS', '2020-05-04 14:59:39', '2020-05-04 14:59:39', 1, 117, NULL),
(646, 21, 'PHYSICAL_HAZARDS', '2020-05-04 14:59:39', '2020-05-04 14:59:39', 1, 117, NULL),
(647, 12, 'PHYSICAL_HAZARDS', '2020-05-04 15:10:40', '2020-05-04 15:10:40', 1, 118, NULL),
(648, 16, 'PHYSICAL_HAZARDS', '2020-05-04 15:10:40', '2020-05-04 15:10:40', 1, 118, NULL),
(649, 21, 'PHYSICAL_HAZARDS', '2020-05-04 15:10:40', '2020-05-04 15:10:40', 1, 118, NULL),
(650, 12, 'PHYSICAL_HAZARDS', '2020-05-05 14:02:59', '2020-05-05 14:02:59', 1, 119, NULL),
(651, 16, 'PHYSICAL_HAZARDS', '2020-05-07 07:57:14', '2020-05-07 07:57:14', 1, 120, NULL),
(652, 22, 'PHYSICAL_HAZARDS', '2020-05-07 07:57:14', '2020-05-07 07:57:14', 1, 120, NULL),
(653, 20, 'PHYSICAL_HAZARDS', '2020-05-07 07:57:14', '2020-05-07 07:57:14', 1, 120, NULL),
(654, 22, 'PHYSICAL_HAZARDS', '2020-05-08 07:33:22', '2020-05-08 07:33:22', 1, 121, NULL),
(655, 20, 'PHYSICAL_HAZARDS', '2020-05-08 07:33:22', '2020-05-08 07:33:22', 1, 121, NULL),
(656, 22, 'PHYSICAL_HAZARDS', '2020-05-11 07:19:18', '2020-05-11 07:19:18', 1, 122, NULL),
(657, 20, 'PHYSICAL_HAZARDS', '2020-05-11 07:19:18', '2020-05-11 07:19:18', 1, 122, NULL),
(658, 9, 'PHYSICAL_HAZARDS', '2020-05-12 10:10:44', '2020-05-12 10:10:44', 1, 123, NULL),
(659, 1, 'hazards_checklist', '2020-05-12 10:32:42', '2020-05-12 10:32:42', 1, 57, NULL),
(660, 9, 'PHYSICAL_HAZARDS', '2020-05-15 05:46:10', '2020-05-15 05:46:10', 1, 124, NULL),
(661, 1, 'hazards_checklist', '2020-05-15 06:52:13', '2020-05-15 06:52:13', 1, 58, NULL),
(662, 9, 'PHYSICAL_HAZARDS', '2020-05-20 05:43:37', '2020-05-20 05:43:37', 1, 125, NULL),
(663, 1, 'hazards_checklist', '2020-05-22 03:34:28', '2020-05-22 03:34:28', 1, 59, NULL),
(664, 26, 'hazards_checklist', '2020-05-26 08:26:39', '2020-05-26 08:26:39', 1, 60, NULL),
(665, 30, 'measures_checklist', '2020-05-26 08:26:39', '2020-05-26 08:26:39', 1, 60, NULL),
(666, 9, 'PHYSICAL_HAZARDS', '2020-05-28 06:40:21', '2020-05-28 06:40:21', 1, 126, NULL),
(667, 1, 'hazards_checklist', '2020-05-28 08:37:14', '2020-05-28 08:37:14', 1, 61, NULL),
(668, 1, 'hazards_checklist', '2020-06-02 10:49:23', '2020-06-02 10:49:23', 1, 62, NULL),
(669, 6, 'measures_checklist', '2020-06-02 10:49:23', '2020-06-02 10:49:23', 1, 62, NULL),
(670, 9, 'PHYSICAL_HAZARDS', '2020-06-03 09:04:15', '2020-06-03 09:04:15', 1, 127, NULL),
(671, 16, 'PHYSICAL_HAZARDS', '2020-06-03 09:04:15', '2020-06-03 09:04:15', 1, 127, NULL),
(672, 21, 'PHYSICAL_HAZARDS', '2020-06-03 09:04:15', '2020-06-03 09:04:15', 1, 127, NULL),
(673, 12, 'PHYSICAL_HAZARDS', '2020-06-03 09:04:16', '2020-06-03 09:04:16', 1, 128, NULL),
(674, 21, 'PHYSICAL_HAZARDS', '2020-06-03 09:04:16', '2020-06-03 09:04:16', 1, 128, NULL),
(675, 12, 'PHYSICAL_HAZARDS', '2020-06-03 09:20:17', '2020-06-03 09:20:17', 1, 129, NULL),
(676, 18, 'PHYSICAL_HAZARDS', '2020-06-03 09:25:56', '2020-06-03 09:25:56', 1, 130, NULL),
(677, 1, 'hazards_checklist', '2020-06-04 08:37:21', '2020-06-04 08:37:21', 1, 63, NULL),
(678, 27, 'hazards_checklist', '2020-06-09 07:05:51', '2020-06-09 07:05:51', 1, 64, NULL),
(679, 3, 'hazards_checklist', '2020-06-09 07:38:49', '2020-06-09 07:38:49', 1, 65, NULL),
(680, 16, 'PHYSICAL_HAZARDS', '2020-06-09 10:23:20', '2020-06-09 10:23:20', 1, 131, NULL),
(681, 16, 'PHYSICAL_HAZARDS', '2020-06-09 11:25:07', '2020-06-09 11:25:07', 1, 132, NULL),
(682, 3, 'hazards_checklist', '2020-06-10 09:33:16', '2020-06-10 09:33:16', 1, 66, NULL),
(683, 19, 'PHYSICAL_HAZARDS', '2020-06-12 07:56:56', '2020-06-12 07:56:56', 1, 133, NULL),
(684, 1, 'hazards_checklist', '2020-06-12 10:09:49', '2020-06-12 10:09:49', 1, 67, NULL),
(685, 9, 'PHYSICAL_HAZARDS', '2020-06-12 11:58:17', '2020-06-12 11:58:17', 1, 134, NULL),
(686, 4, 'hazards_checklist', '2020-06-18 08:18:20', '2020-06-18 08:18:20', 1, 68, NULL),
(687, 26, 'hazards_checklist', '2020-06-18 08:18:20', '2020-06-18 08:18:20', 1, 68, NULL),
(688, 27, 'hazards_checklist', '2020-06-18 08:18:20', '2020-06-18 08:18:20', 1, 68, NULL),
(689, 6, 'measures_checklist', '2020-06-18 08:18:20', '2020-06-18 08:18:20', 1, 68, NULL),
(690, 4, 'hazards_checklist', '2020-06-19 07:45:15', '2020-06-19 07:45:15', 1, 69, NULL),
(691, 26, 'hazards_checklist', '2020-06-19 07:45:15', '2020-06-19 07:45:15', 1, 69, NULL),
(692, 27, 'hazards_checklist', '2020-06-19 07:45:15', '2020-06-19 07:45:15', 1, 69, NULL),
(693, 28, 'hazards_checklist', '2020-06-19 07:45:15', '2020-06-19 07:45:15', 1, 69, NULL),
(694, 5, 'measures_checklist', '2020-06-19 07:45:15', '2020-06-19 07:45:15', 1, 69, NULL),
(695, 16, 'PHYSICAL_HAZARDS', '2020-06-22 04:31:35', '2020-06-22 04:31:35', 1, 135, NULL),
(696, 14, 'PHYSICAL_HAZARDS', '2020-06-22 04:33:57', '2020-06-22 04:33:57', 1, 136, NULL),
(697, 9, 'PHYSICAL_HAZARDS', '2020-06-22 04:37:17', '2020-06-22 04:37:17', 1, 137, NULL),
(698, 13, 'PHYSICAL_HAZARDS', '2020-06-29 10:02:01', '2020-06-29 10:02:01', 1, 138, NULL),
(699, 14, 'PHYSICAL_HAZARDS', '2020-06-29 10:02:01', '2020-06-29 10:02:01', 1, 138, NULL),
(700, 12, 'PHYSICAL_HAZARDS', '2020-07-01 10:42:23', '2020-07-01 10:42:23', 1, 139, NULL),
(701, 21, 'PHYSICAL_HAZARDS', '2020-07-01 10:42:23', '2020-07-01 10:42:23', 1, 139, NULL),
(702, 12, 'PHYSICAL_HAZARDS', '2020-07-01 12:53:29', '2020-07-01 12:53:29', 1, 140, NULL),
(703, 16, 'PHYSICAL_HAZARDS', '2020-07-01 12:53:29', '2020-07-01 12:53:29', 1, 140, NULL),
(704, 16, 'PHYSICAL_HAZARDS', '2020-07-01 15:00:03', '2020-07-01 15:00:03', 1, 141, NULL),
(705, 16, 'PHYSICAL_HAZARDS', '2020-07-01 15:02:09', '2020-07-01 15:02:09', 1, 142, NULL),
(706, 16, 'PHYSICAL_HAZARDS', '2020-07-06 17:29:31', '2020-07-06 17:29:31', 1, 143, NULL),
(707, 16, 'PHYSICAL_HAZARDS', '2020-07-07 18:55:56', '2020-07-07 18:55:56', 1, 144, NULL),
(708, 16, 'PHYSICAL_HAZARDS', '2020-07-08 16:35:32', '2020-07-08 16:35:32', 1, 145, NULL),
(709, 16, 'PHYSICAL_HAZARDS', '2020-07-09 18:59:13', '2020-07-09 18:59:13', 1, 146, NULL),
(710, 16, 'PHYSICAL_HAZARDS', '2020-07-14 16:40:10', '2020-07-14 16:40:10', 1, 147, NULL),
(711, 16, 'PHYSICAL_HAZARDS', '2020-07-14 16:41:51', '2020-07-14 16:41:51', 1, 148, NULL),
(712, 16, 'PHYSICAL_HAZARDS', '2020-07-15 16:56:18', '2020-07-15 16:56:18', 1, 149, NULL),
(713, 4, 'hazards_checklist', '2020-07-16 09:06:22', '2020-07-16 09:06:22', 1, 70, NULL),
(714, 28, 'hazards_checklist', '2020-07-16 09:06:22', '2020-07-16 09:06:22', 1, 70, NULL),
(715, 5, 'measures_checklist', '2020-07-16 09:06:22', '2020-07-16 09:06:22', 1, 70, NULL),
(716, 6, 'measures_checklist', '2020-07-16 09:06:22', '2020-07-16 09:06:22', 1, 70, NULL),
(717, 30, 'measures_checklist', '2020-07-16 09:06:22', '2020-07-16 09:06:22', 1, 70, NULL),
(718, 26, 'hazards_checklist', '2020-07-20 08:18:14', '2020-07-20 08:18:14', 1, 71, NULL),
(719, 27, 'hazards_checklist', '2020-07-20 08:18:14', '2020-07-20 08:18:14', 1, 71, NULL),
(720, 28, 'hazards_checklist', '2020-07-20 08:18:14', '2020-07-20 08:18:14', 1, 71, NULL),
(721, 6, 'measures_checklist', '2020-07-20 08:18:14', '2020-07-20 08:18:14', 1, 71, NULL),
(722, 30, 'measures_checklist', '2020-07-20 08:18:14', '2020-07-20 08:18:14', 1, 71, NULL),
(723, 16, 'PHYSICAL_HAZARDS', '2020-07-20 17:49:36', '2020-07-20 17:49:36', 1, 150, NULL),
(724, 21, 'PHYSICAL_HAZARDS', '2020-07-20 17:49:36', '2020-07-20 17:49:36', 1, 150, NULL),
(725, 19, 'PHYSICAL_HAZARDS', '2020-07-20 17:49:36', '2020-07-20 17:49:36', 1, 150, NULL),
(726, 27, 'hazards_checklist', '2020-07-21 07:46:37', '2020-07-21 07:46:37', 1, 72, NULL),
(727, 28, 'hazards_checklist', '2020-07-21 07:46:37', '2020-07-21 07:46:37', 1, 72, NULL),
(728, 5, 'measures_checklist', '2020-07-21 07:46:37', '2020-07-21 07:46:37', 1, 72, NULL),
(729, 6, 'measures_checklist', '2020-07-21 07:46:37', '2020-07-21 07:46:37', 1, 72, NULL),
(730, 30, 'measures_checklist', '2020-07-21 07:46:37', '2020-07-21 07:46:37', 1, 72, NULL),
(731, 19, 'PHYSICAL_HAZARDS', '2020-07-21 08:11:13', '2020-07-21 08:11:13', 1, 151, NULL),
(732, 21, 'PHYSICAL_HAZARDS', '2020-07-22 06:10:22', '2020-07-22 06:10:22', 1, 152, NULL),
(733, 17, 'PHYSICAL_HAZARDS', '2020-07-22 06:10:24', '2020-07-22 06:10:24', 1, 153, NULL),
(734, 26, 'hazards_checklist', '2020-07-24 07:42:34', '2020-07-24 07:42:34', 1, 73, NULL),
(735, 27, 'hazards_checklist', '2020-07-24 07:42:34', '2020-07-24 07:42:34', 1, 73, NULL),
(736, 6, 'measures_checklist', '2020-07-24 07:42:34', '2020-07-24 07:42:34', 1, 73, NULL),
(737, 30, 'measures_checklist', '2020-07-24 07:42:34', '2020-07-24 07:42:34', 1, 73, NULL),
(738, 4, 'hazards_checklist', '2020-07-27 07:24:57', '2020-07-27 07:24:57', 1, 74, NULL),
(739, 6, 'measures_checklist', '2020-07-27 07:24:57', '2020-07-27 07:24:57', 1, 74, NULL),
(740, 30, 'measures_checklist', '2020-07-27 07:24:57', '2020-07-27 07:24:57', 1, 74, NULL),
(741, 4, 'hazards_checklist', '2020-07-30 08:20:04', '2020-07-30 08:20:04', 1, 75, NULL),
(742, 26, 'hazards_checklist', '2020-07-30 08:20:04', '2020-07-30 08:20:04', 1, 75, NULL),
(743, 5, 'measures_checklist', '2020-07-30 08:20:04', '2020-07-30 08:20:04', 1, 75, NULL),
(744, 6, 'measures_checklist', '2020-07-30 08:20:04', '2020-07-30 08:20:04', 1, 75, NULL),
(745, 3, 'hazards_checklist', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(746, 4, 'hazards_checklist', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(747, 26, 'hazards_checklist', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(748, 28, 'hazards_checklist', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(749, 5, 'measures_checklist', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(750, 6, 'measures_checklist', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(751, 30, 'measures_checklist', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(752, 7, 'safety_requirements', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(753, 8, 'safety_requirements', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(754, 31, 'safety_requirements', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(755, 34, 'safety_requirements', '2020-08-07 07:16:51', '2020-08-07 07:16:51', 1, 76, NULL),
(756, 3, 'hazards_checklist', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(757, 4, 'hazards_checklist', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(758, 26, 'hazards_checklist', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(759, 27, 'hazards_checklist', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(760, 28, 'hazards_checklist', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(761, 30, 'measures_checklist', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(762, 7, 'safety_requirements', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(763, 8, 'safety_requirements', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(764, 31, 'safety_requirements', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(765, 34, 'safety_requirements', '2020-08-10 07:44:47', '2020-08-10 07:44:47', 1, 77, NULL),
(766, 4, 'hazards_checklist', '2020-08-11 07:47:02', '2020-08-11 07:47:02', 1, 78, NULL),
(767, 26, 'hazards_checklist', '2020-08-11 07:47:02', '2020-08-11 07:47:02', 1, 78, NULL),
(768, 5, 'measures_checklist', '2020-08-11 07:47:02', '2020-08-11 07:47:02', 1, 78, NULL),
(769, 12, 'PHYSICAL_HAZARDS', '2020-08-12 19:46:15', '2020-08-12 19:46:15', 1, 154, NULL),
(770, 12, 'PHYSICAL_HAZARDS', '2020-08-13 19:00:16', '2020-08-13 19:00:16', 1, 155, NULL),
(771, 12, 'PHYSICAL_HAZARDS', '2020-08-25 19:14:14', '2020-08-25 19:14:14', 1, 156, NULL),
(772, 16, 'PHYSICAL_HAZARDS', '2020-08-25 19:14:14', '2020-08-25 19:14:14', 1, 156, NULL),
(773, 12, 'PHYSICAL_HAZARDS', '2020-08-26 19:17:31', '2020-08-26 19:17:31', 1, 157, NULL),
(774, 16, 'PHYSICAL_HAZARDS', '2020-08-26 19:17:31', '2020-08-26 19:17:31', 1, 157, NULL),
(775, 9, 'PHYSICAL_HAZARDS', '2020-08-28 11:14:29', '2020-08-28 11:14:29', 1, 158, NULL),
(776, 11, 'PHYSICAL_HAZARDS', '2020-08-28 11:14:29', '2020-08-28 11:14:29', 1, 158, NULL),
(777, 21, 'PHYSICAL_HAZARDS', '2020-08-28 18:32:42', '2020-08-28 18:32:42', 1, 159, NULL),
(778, 12, 'PHYSICAL_HAZARDS', '2020-08-28 18:34:11', '2020-08-28 18:34:11', 1, 160, NULL),
(779, 16, 'PHYSICAL_HAZARDS', '2020-08-28 18:34:11', '2020-08-28 18:34:11', 1, 160, NULL),
(780, 16, 'PHYSICAL_HAZARDS', '2020-08-31 14:40:40', '2020-08-31 14:40:40', 1, 161, NULL),
(781, 16, 'PHYSICAL_HAZARDS', '2020-09-01 14:54:23', '2020-09-01 14:54:23', 1, 162, NULL),
(782, 12, 'PHYSICAL_HAZARDS', '2020-09-01 14:56:29', '2020-09-01 14:56:29', 1, 163, NULL),
(783, 16, 'PHYSICAL_HAZARDS', '2020-09-01 14:56:29', '2020-09-01 14:56:29', 1, 163, NULL),
(784, 16, 'PHYSICAL_HAZARDS', '2020-09-02 19:28:36', '2020-09-02 19:28:36', 1, 164, NULL),
(785, 16, 'PHYSICAL_HAZARDS', '2020-09-03 07:44:26', '2020-09-03 07:44:26', 1, 165, NULL),
(786, 16, 'PHYSICAL_HAZARDS', '2020-09-04 07:25:13', '2020-09-04 07:25:13', 1, 166, NULL),
(787, 16, 'PHYSICAL_HAZARDS', '2020-09-05 08:47:59', '2020-09-05 08:47:59', 1, 167, NULL),
(788, 16, 'PHYSICAL_HAZARDS', '2020-09-08 08:09:15', '2020-09-08 08:09:15', 1, 168, NULL),
(789, 16, 'PHYSICAL_HAZARDS', '2020-09-09 07:48:27', '2020-09-09 07:48:27', 1, 169, NULL),
(790, 16, 'PHYSICAL_HAZARDS', '2020-09-10 08:03:22', '2020-09-10 08:03:22', 1, 170, NULL),
(791, 16, 'PHYSICAL_HAZARDS', '2020-09-11 09:27:27', '2020-09-11 09:27:27', 1, 171, NULL);

-- --------------------------------------------------------

--
-- Table structure for table `important_events`
--

CREATE TABLE `important_events` (
  `id` int(11) NOT NULL,
  `timesheet_id` int(11) NOT NULL,
  `event_text` longtext COLLATE utf8_unicode_ci,
  `created_at` datetime NOT NULL,
  `modified_at` datetime NOT NULL
) ENGINE=InnoDB DEFAULT CHARSET=utf8 COLLATE=utf8_unicode_ci;

--
-- Dumping data for table `important_events`
--

INSERT INTO `important_events` (`id`, `timesheet_id`, `event_text`, `created_at`, `modified_at`) VALUES
(2, 1, 'dfgsdfg', '2018-11-26 02:00:07', '2018-11-26 02:00:07'),
(4, 4, 'zxcvzxcvzxc', '2018-11-27 10:28:43', '2018-11-27 10:28:43'),
(5, 6, 'Poured Concrete ', '2018-11-30 08:45:34', '2018-11-30 08:45:34'),
(66, 13, 'Graded out sites in zone 2. Assembled two fire hydrant assembly. Passed out water shut off notices. Passed density on all sites in zone 2. Poured 5 valve pads. ', '2018-12-07 22:28:27', '2018-12-07 22:28:27'),
(67, 12, 'Tim\'s crew poured 10 valve pads. We put the crossing sign back in. We worked on site #1. We installed three 3” gate valves, with three 3”x2” caps, one 3” tee, 96” of 3” pipe, 30” of 2” pipe, three 2” nipples, and three 2” compression couplings. \nLee hauled off 3 loads of bad dirt.\nWe preassembled two valve assemblies and had them pressure tested. ', '2018-12-07 22:34:34', '2018-12-07 22:34:34'),
(68, 12, 'Hayes pipe delivered materials. ', '2018-12-07 22:34:34', '2018-12-07 22:34:34'),
(69, 10, 'Dug up site #12 had to remove the traffic control sign. We found an old valve when we removed the sign, it was a 8" gate valve that did not work. The county said to replace it, so we replaced a 8"x3" tee, 10\' 7" piece of 8" pipe, installed one 8" gate valve with 2 hymax coupling, one 3" gate valve, one 3"x2" cap, and one 2" compression coupling. The top of pipe was 5\' 6" deep. We had to dig back an extra 15\' because the pipe was too big for the hymax couplings. We then had to dig back to the next joint where the hymax would fit. One of the hymax\'s were leaking, it wouldn\'t seal right. So, we had to cut the 8" PVC pipe and put in one 8" sleeve and another romac coupling. Then we back field and compacted the hole. Three men dressed up the sites while we poured the valve pads.', '2018-12-07 22:35:04', '2018-12-07 22:35:04'),
(70, 9, 'Worked on site #5. We installed one 6" gate valve with two 6" romac couplings, and 48" of 6" pipe. The top of the pipe was 6\' deep. We then changed out a 3" gate valve. Replaced it with a new 3" gate valve with one 3" sleeve, and 24" of 3" pipe. It was 4\'  6" to the top of the pipe. Then we poured 2 dead men on the 3" pipe.', '2018-12-07 22:51:06', '2018-12-07 22:51:06'),
(71, 9, 'Worked on site #2. We installed a 3\'\'X3\'\' tee, two 3" gate valves, one 3" sleeve, two 3\'\'X2\'\' caps, 90" of 3" pipe, and one 2" gate valve with two  2" compression couplings. We then poured 3 dead men, and back filled and compacted. The hole was 4\' 6\'\' to the top.', '2018-12-07 22:51:06', '2018-12-07 22:51:06'),
(72, 7, 'We pressure tested 3 valve assemblies. Put together one 3” tee with three 3” gate valves, and one 8”X3” tee with one 3” gate valve. Passed out water shut off notices.', '2018-12-07 23:01:09', '2018-12-07 23:01:09'),
(73, 7, 'Removed the forms from the valve pads that we had already poured. Formed up ten valve pads, and poured them. Graded out the sites where the valve pads were finished.                                                                                                                                                    ', '2018-12-07 23:01:09', '2018-12-07 23:01:09'),
(76, 14, 'sdfgsfg', '2018-12-10 00:38:23', '2018-12-10 00:38:23'),
(79, 15, 'IMPORTANT EVENTS1', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(80, 15, 'IMPORTANT EVENTS2', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(81, 15, 'IMPORTANT EVENTS3', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(82, 15, 'IMPORTANT EVENTS4', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(83, 15, 'IMPORTANT EVENTS5', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(84, 15, 'IMPORTANT EVENTS6', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(85, 15, 'IMPORTANT EVENTS7', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(86, 15, 'IMPORTANT EVENTS8', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(87, 15, 'IMPORTANT EVENTS9', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(88, 15, 'IMPORTANT EVENTS10', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(89, 15, 'IMPORTANT EVENTS11', '2018-12-10 01:59:59', '2018-12-10 01:59:59'),
(109, 16, 'We started out. Tried to do site number 5. Found out there was another tee coming off between the valve and the fire hydrant with a 90 degree bend. It was going underneath the water main across the road. Could not do it, so we went to site number 6. Dug down to it, and got it ready. Put the fire hydrant in. Had to straighten the valve and fire hydrant because of the angle of the pipe. Back filled and compacted it. We used 2, 6” sleeves. 57’\' of 6” pvc pipe. 59’\' of ductile iron pipe. It was 4’ deep.', '2018-12-15 22:32:13', '2018-12-15 22:32:13'),
(110, 17, 'First thing in the morning we got the fire pressure tested. Then set up the m.o.t. Started digging down on site number 7. It was 6’ deep. Then set trench box. Could not control water. The trench box kept moving away from the road, so we could not change the fire hydrant out. Had to back fill it, and we are getting well points set tomorrow. Finished locating zone 3. Built another fire hydrant assembly. Also went and primed up some more valve pads. ', '2018-12-15 22:34:42', '2018-12-15 22:34:42'),
(111, 18, 'Site #15 Dug up and replaced fire Hydrant and TEE 6x6x6 with 6x2 cap 59” pvc _36” ductile iron 5’ deep right beside 6”irregation main .back filled and compacted  .helped holland pump set well-points and swept roadway with broom-tractor. Dressed up a couple sites. Poured 8 valve pads.field adjust fire hydrant to face road.Lee hauled off 3 loads of dirt ', '2018-12-15 22:40:23', '2018-12-15 22:40:23'),
(112, 20, 'Poured all valve pads on Hammersmith. Got them all graded out for sod. Graded out sites in zones 1 and 2. Poured some of the valve pads. Cleaned up the yard. Cut all of the trash pipe out of the old valves. Put everything in the dumpster. Started building valves for next week.', '2018-12-15 22:43:43', '2018-12-15 22:43:43'),
(113, 21, 'Couldn’t pour valve pads due to rain build 8 valve assemblies. Pass out water shut off notices to residents that will be affected. Graded more sites in zone 2 topped off fuel in well point pump ', '2018-12-15 23:20:13', '2018-12-15 23:20:13'),
(115, 22, 'We did FH number 7. Put in one 8”x6” tee. With 4’ of 6” ductle iron pipe. Two 8” macro couplings, 40” of 8” pvc. And one 6” valve. The top of the pipe was 6 1/2’ deep. Back filled and compacted. Cleaned up the road. Picked up m.o.t. The other crew dug up site number 7, which was a gate valve. Found 3” pipe and two 6” irrigation pipe. County tapped 3” pipe. Found out it was supposed to be a 2” line there instead of a 6” line. Continued trying to find it and couldn’t find it. \n\nLee hauled 3 loads of dirt out. ', '2018-12-17 19:34:16', '2018-12-17 19:34:16'),
(117, 23, 'Site number 10 we dug it up. We found complications. The 6” valve by the road was going through a manhole with a casing. The valve was too close to th man hole to take it out without taking out the manhole. Site number 11 we dug up one side of 30’. Could not find tee. Tee ended up being under a tree. We could not change it. Installed 2” valve and 6” valve both inline. Used 10’ of 2” pipe. Used three 2” compressure couplings. T.o.p. Was 4’ 6” deep. 6” valve with 40” of 6” pipe. And two 6” sleeves. T.o.p. 4’6” deep. Site number 8 we installed 3” valve. After we dug it up, we put in two 3” sleeves. With 28” of 3” pipe. T.o.p. 6’ deep.', '2018-12-18 19:39:55', '2018-12-18 19:39:55'),
(118, 11, 'sgfsdfg', '2018-12-19 07:10:24', '2018-12-19 07:10:24'),
(119, 11, 'asfdsa sf asfa fd sfdasa sdfa', '2018-12-19 07:10:24', '2018-12-19 07:10:24'),
(121, 24, 'We started grading and compacting sites in zone 3. Could not pour any valve pads because of the rain. Site number 7 fh. We put fire hydrant extensions on to raise it for grade.  It was a 30” piece. Backfilled and compacted the site. Then we cleaned all of the plastic out of the old valves and put it in the dumpster. Loaded lee up with a load of scrap. Lee hauled 2 loads of dirt. ', '2018-12-19 19:06:50', '2018-12-19 19:06:50'),
(123, 26, 'It rained all day. Could not pour any valve pads. We went around and checked all the job sites to make sure dirt was not washing in the road. Had to clean up some of them. And put rock along the curb so the dirt would not wash back in the road. Cleaned up the yard some. ', '2018-12-20 19:10:52', '2018-12-20 19:10:52'),
(125, 28, 'Checked all sites for erosion due to rain. Clean dirt from roadways and curbs. Placed rock to prevent further erosion. Place conex at the yard. Clean trash and debris from yard. Saved up yard for vacation down time. ', '2018-12-21 18:11:11', '2018-12-21 18:11:11'),
(126, 29, 'Holiday ', '2018-12-28 13:37:27', '2018-12-28 13:37:27'),
(128, 31, 'Holiday ', '2019-01-01 16:04:24', '2019-01-01 16:04:24'),
(129, 30, 'Pass out water notices build some valves and check all the job sites ', '2019-01-02 13:13:34', '2019-01-02 13:13:34'),
(131, 32, 'Finished up site number 8. It was two 6” valves. One was two 6” sleeves with 50” of 6” pipe. The other one was one 6” sleeve with 30” of 6” pipe. Both of them was 6’ deep. Back filled and compacted them and lifts. Lee hauled one load of dirt off. Then we went around and made sure all sites on hammer smith was ready for sod. ', '2019-01-02 20:52:08', '2019-01-02 20:52:08'),
(133, 33, 'Dug up and verified three sites in zone #4 . Poured three valve pads and regarded three sites from wash outs. Installed one hydrant extension at site #15 . All sod was placed on hammer smith. Most all the sod was placed on hungerford . Lee hauled two loads of dirt off ', '2019-01-03 19:07:40', '2019-01-03 19:07:40'),
(135, 34, 'Finished locating all sites in zone 4. Poured more valves pads in zone 1-2. Built valves for next week. Passed out water shut off notices in zone 4. ', '2019-01-04 17:18:26', '2019-01-04 17:18:26'),
(141, 37, 'We got valves pressure tested. We did sites number 34 and 32A. Site number 34 it was one 2” valve with two 2” compressure couplings and 38” of 2” pipe. It was 4’ 6” t.o.p. Cut the line at 10:00 am. It was not shut off so the county came out to find out where to shut off the water line. They did not get the water shut off till 11:30, then we got the valve changed out. Also did site 32A. It was two 3” valves with one 3” tee and one 2” compressure coupling and three 3”x2” caps and three 2” compressure nipples.  Backfilled and compacted both sites. Cleaned up the roads. Built some valves for tomorrow. ', '2019-01-08 19:53:09', '2019-01-08 19:53:09'),
(142, 35, 'First thing we got some valves pressure tested. We did site number 10. Installed one 6” valve with two 6” sleeves and 38” of 6” pipe. It was 6’ deep. Then did site number 7. It was one 2” valve with two compressure couplings, and 34” of 2” pipe. It was 4’ t.o.p. We also did site number 39. It was an add on. It was one 8” valve with one 8” sleeve and 25” of 8” pipe. It was 5’ 6” t.o.p. We had to set the Kelley well two times because it was so wet. We backfilled and compacted everything and swept the roads. ', '2019-01-09 10:39:18', '2019-01-09 10:39:18'),
(144, 38, 'We got two valve assemblies pressure tested. Then we did sites number 36 and number 35. Site number 35 was one 8” valve with two 8” sleeves and 45 “ of 8” pipe. It was 5’ to t.o.p. Backfilled and compacted it. Site number 36 was two 6” valves and one 2” valve. Two 6” sleeves and one 6” TEE and one 6” 90 degree. It was 15’ of 6” pipe and 1’ of 2” pipe. It was 4’ t.o.p. Located site number 31 and built three 8” valve assemblies with one 8” TEE. Lee hauled off one load of dirt. Poured two dead man and put one thrust block on site number 36. ', '2019-01-09 21:11:42', '2019-01-09 21:11:42'),
(146, 39, 'First thing in the morning we finished assembling valves for sites number 31 and number 32B to get pressure tested. We did site number 32B. It was one 4” valve, one 3” valve, one 4” tee, one 4” pipe with one piece of 2” pipe, 36” of 3” pipe, 9’ 3” of 4” pipe and two 4” sleeves. It was 4 1/2” t.o.p. Site number 31 we put in three 8” valves, three 8” sleeves, one 8” tee with 12’ of 8” pipe. It was 5 1/2’ t.o.p. \nNOTE: The county turned the water back on. Site number 31 had a leak at a bell that was 2’ from our sleeve. So we had to turn the water back off and fix it. Got it fixed, backfilled, and cleaned up. ', '2019-01-10 23:07:06', '2019-01-10 23:07:06'),
(149, 40, 'Cleaned up the yard and cleaned up 4 sites we did this week. Located 6 fire hydrants to verify what’s there. Lee hauled off 4 loads of dirt. ', '2019-01-11 20:46:39', '2019-01-11 20:46:39'),
(152, 41, 'Located 12 sites in zone 5 and 6 to verify the pipe size. Then we built 6 valve assemblies and cleaned up all sites and swept the roads ', '2019-01-12 17:56:42', '2019-01-12 17:56:42'),
(158, 42, 'First thing we got the valves pressure tested. We did site number 42. The material we used was one 6” sleeve, one 8” tee, two 8” sleeves, 4’ of 6” pipe, 5’ of 8” pipe, and it was 3’ t.o.p. We had to cut put so,e of the asphalt. We backfilled it and compacted the hole and put base down. On site number 41 the materials used were one 4” valve, two 4” sleeves, 39” of 4” pipe, it was 4 1/2’ t.o.p.  Site number 40 the material used were one 4” valve, two 4” sleeves, 37” of 4” pipe, and it was 3 1/2’ t.o.p. Lee hailed one load of base in. We backfilled and cleaned up all sites. ', '2019-01-14 23:00:46', '2019-01-14 23:00:46'),
(160, 43, 'We pressure tested valves. Did sites number 58, 53, and 52. Site number 58 we used one 4” valve, two 4” sleeves, 40” of 4” pipe, and it was 4’ 6” t.o.p. Site number 53 we installed one 6” valve, two 6” sleeves, 37” of 6” pipe, and it was 3’ 6” t.o.p. Site number 52 we installed one 4” valve, two 4” sleeves, 38” of 4” pipe, and it was 4’ 6” t.o.p. Lee hauled wet dirt out. Then he hauled dry dirt back in. We backfilled and cleaned up all sites. We also built three valve assemblies. ', '2019-01-15 19:57:33', '2019-01-15 19:57:33'),
(163, 44, 'We pressure tested valves. Did sites numbers 39, 50a, and 50b. Site number 39 we had to wait on the landscaping crew. They did not show up until 11:00. On site number 39 we used one 4” valve, one 4” sleeve, 2’ of 4” pipe, and it was 5’ 6” t.o.p. Then we put the palm tree back and backfilled it. On site number 50a we cute out asphalt, replaced one 8” valve; we used one 8” sleeve, 16” of 8” pipe, and it was 2’ 6” t.o.p. We put base down and compacted it. On site number 50b we used one 4” valve, two 4” sleeves, 36” of 4” pipe, and it was 4’ t.o.p. We backfilled and cleaned up all sites. We also built four valve assemblies. ', '2019-01-16 19:42:38', '2019-01-16 19:42:38'),
(165, 46, 'We pressure tested valves. Then did sites number 54 and 51. We dug up site number 55, but it was too wet. On site number 54a we used one 2” valve, two 2” compression cuplings, 26” of 2” pipe, and it was 5’ 10” t.o.p. On site number 54b we used one 2” valve, two 2” compressure cuplings, 26” pipe, and it was 4’ t.o.p. On site number 51 we used one 6” valve, two 6” sleeves, 36” of 6” pipe, and it was 4; t.o.p. Hauled wet dirt out, then hauled dry dirt in. Back filled ad cleaned up all sites. ', '2019-01-17 20:28:03', '2019-01-17 20:28:03'),
(167, 47, 'Took and passed 12 density test. Built 5 valve assemblies. Pressure test the valve assemblies. Located more valves in zone 5 and 6. Lee hauled 5 loads of dirt out. Holland pump set well points. ', '2019-01-18 17:12:04', '2019-01-18 17:12:04'),
(170, 48, 'We built four valve assemblies. Then pressure tested the four valve assemblies. We located more valves in zones 6-7. We dug up site number 55 to find out what parts we needed. Compacted sites that we completed and graded them. Lee hauled 5 loads of dirt off. ', '2019-01-21 19:25:37', '2019-01-21 19:25:37'),
(172, 49, 'We pressure tested two valve assemblies. We did site numbers 55, 48, and 55. On site number 55 we used one 3” valve, one 3”x4” tee, one 4” sleeve, one 3” 45 degree, one 22 degree, one 3” reducer, two 2” cuplings, 16” of 2” pipe, 74” of 3” pipe, and it was 5’ 6” t.o.p. On site number 49 we used one 4” valve, two 4” sleeves, 49” of 4” pipe, and it was 3’ 6” t.o.p. On site number 48 we used one 8”x6” tee, one 6” valve, one 6”x4” reducer, two 8” sleeves, and it was 3’ 6” t.o.p. On site number 48 we had to remove the side walk. We backfilled and compacted all sites.', '2019-01-22 20:27:59', '2019-01-22 20:27:59'),
(174, 50, 'We did site number 67, 66, and 63. On site number 67 we used one 8”x4” tee, one 4” valve, two 8” sleeves, one 4” sleeve, 40” of 4” pipe, 48” of 8” pipe, and it was 30” t.o.p. On site number 66 we used one 8”x4” tee, one 4” valve, two 8” sleeves, one 4” sleeve, 29” of 4” pipe, 36” of 8” pipe, and it was 3’ t.o.p. On site number 63 we used one 8”x4” tee, one 4” valve, two 8” sleeves, one 4” sleeve, 104” of 8” pipe, 46” of 4” pipe, and it was 4’ t.o.p. We poured deadman on al sites. Lee picked up one load of base.  ', '2019-01-23 21:55:22', '2019-01-23 21:55:22'),
(176, 51, 'Tried to dig up two sites. It was to wet because of the rain. Built four valve assemblies. Pressure tested four valve assemblies. Pick up parts from Hayes pipe.', '2019-01-24 19:19:02', '2019-01-24 19:19:02'),
(177, 52, 'We did site numbers 64 and 61. We tried to do site 62, dug down and found and 18” storm pipe right next to it. It had a hole in t.o.p. And water was rushing out. We had to put a repair band around it. On site number 64 we used one 4” valve, one 8”x4” tee, two 8” sleeves, one 4” sleeve, 56” of 8” pipe, 54” of 4” pipe, and it was 3’ t.o.p. On site number 61 we used one 4” valve, one 6”x4” tee, one 4” sleeve, one 6” sleeve, 24” of 6” pipe, 44” of 4” pipe, and it was 4’ t.o.p. We took out asphalt and concrete. ', '2019-01-25 21:53:27', '2019-01-25 21:53:27'),
(181, 53, 'Built four valve assemblies. Compact sites and clean them up. Locate five sites. Lee hauled five loads of dirt off .pass out water shut off notices.', '2019-01-26 17:41:33', '2019-01-26 17:41:33'),
(184, 54, 'Took up 6 roles of irrigation fence that was 200 feet long. Took up sprinklers and drip lines. Surveyors was out here to put off sets in. Dug up and tried to find water line at the irrigation farm. Took down some chain link fence.', '2019-01-28 20:20:31', '2019-01-28 20:20:31'),
(185, 55, 'We did site numbers 62, 44, and 45. On site number 62 we used one 6” valve, two 6” sleeves, 44” of 6” pipe, and it was 5’ t.o.p. On site number 44 we used we used one 6” valve, two 6” sleeves, 42” of 6” pipe, and it was 4’ t.o.p. One site number 45 we used one 4” valve, one 6”x4” tee, one 4” sleeve, two 6” sleeves, 36” of 6” pipe, 30” of 4” pipe, and it was 4’5” t.o.p. We backfilled and cleaned up all sites. Lee picked up one load of base.', '2019-01-29 20:39:22', '2019-01-29 20:39:22'),
(187, 56, 'We did site numbers 57, 47a, and 47b. On site number 47a we used one 8”x4” tee, two 8” sleeves, one 4” valve, one 4” sleeve, 44” of 8” pipe, 40” of 4” pipe, and it was 3’ 6” t.o.p. Also had to remove sidewalk. On site number 47b we used one 8”x6” tee, one 6” valve, one 8” sleeve, one 6” sleeve, 16” of 8” pipe, 26” of 6” pipe, and it was 4’ t.o.p. On site number 57 we used one 8”x6” tee, one 6” valve, two 8” sleeves, one 6” sleeve, 3’ 6” of pipe, 4’ 8” of pipe, and it was 3’ t.o.p. We backfilled and cleaned up all sites.', '2019-01-30 21:35:07', '2019-01-30 21:35:07'),
(191, 57, 'We did site numbers 23 and 25. On site number 23 we used one 8”x6” tee, one 6” valve, one 8” sleeve, one 6” sleeve, 16” of 8” pipe, 38” of 6” pipe, and it was 4’ t.o.p. On site number 25 we used one 8”x4” cross, two 4” valves, one 8” valve, two 8” sleeves, two 4”x2” reducers, two 2” cuplings, and it was 3’ t.o.p. Lee cleaned up all the scrap valves and pipe at the yard. ', '2019-01-31 21:48:33', '2019-01-31 21:48:33'),
(193, 58, 'Cleaned up the yard . Locate 5 sites. Compact all sites and grade them out . Built 4 valve assemblies. Pass out water shut off notices.', '2019-02-01 18:38:13', '2019-02-01 18:38:13'),
(194, 59, 'We got two valve assemblies pressure tested. Did site numbers 28, 29, and 26. On site number 28 we used one 6”x3” tee, one 5”x2” reducer, one 2” valve, three 2” couplings, two 6” sleeves, 5’ of 2” pipe, 4’ of 6” pipe, 1’ of 3” pipe, and it was 4’ t.o.p. On site number 29 we used one 6” valve, one 6” sleeve, 2’ of 6” pipe, and it was 4’ t.o.p. On site number 26 we used two 8” valves, one 6” valve, one 8”x6” tee, 6”x2” reducer, two 2” couplings, three 8” sleeves, 6’ of 8” pipe, and 2’ 6” of 6” pipe. We backfilled and cleaned up. ', '2019-02-04 21:16:55', '2019-02-04 21:16:55'),
(195, 60, 'We took out 4 trees and cut them up. Then we took down 30’ of chain link fence. Trenched 400’ for silt fence. Ferguson delivered silt fence and water turbidity barrier. ', '2019-02-05 19:44:20', '2019-02-05 19:44:20'),
(196, 61, 'We put in 350’ silt fence. Took out one more tree and cut it up. Helped holland pump put in pump head and 400’ of 12” pipe. Moved dirt to get ready to dam off the creek. ', '2019-02-06 21:04:39', '2019-02-06 21:04:39'),
(197, 62, 'Put two rolls of water turbidity barrier down stream. Built dam up stream. Turned on the pump. Built dam down stream. Cut up more trees. Put up 85’ of silt fence. Set 4” of double diaphragm pump in the middle of the dam to pump it dry.  Filled pumps with fuel. ', '2019-02-07 21:25:31', '2019-02-07 21:25:31'),
(199, 64, 'Built a sound barrier for the pump. Reset the 4” pump with a Kelley well to dry up the middle of the creek.  Started grading out the bottom of the creek to make them water flow to the 4” pump. Fueled up everything. \n', '2019-02-08 19:12:30', '2019-02-08 19:12:30'),
(201, 66, 'Filled up pumps. Started scalping east side of the ditch, got 200’ done. Hauled scrapings to the yard. Topped of the pumps. Greased equipment. ', '2019-02-12 20:26:52', '2019-02-12 20:26:52'),
(202, 67, 'Adjusted pump heads because it was raining. Put up 130’ of silt fence. Put fuel in the pumps. Scalped 130’ of the ditch. Hauled scrapings to the yard.  Greased equipment.  ', '2019-02-13 19:31:28', '2019-02-13 19:31:28'),
(203, 69, 'af asddfsaf', '2019-02-14 08:33:07', '2019-02-14 08:33:07'),
(204, 68, 'Finished scalping east side of the ditch. Graded everything to the middle. Dug it out. Threw it up on the top of the bank. Hauled it to the yard. Greased equipment. Filled pumps. ', '2019-02-14 20:05:21', '2019-02-14 20:05:21'),
(206, 65, 'Had to fix the dam because the pump head got clogged up. Put more dirt to make it bigger. Filled both pumps and equipment with fuel. Started scalping the ditch. R.h. More delivered material. Dug out the ditch to make water flow so we could dry it up. ', '2019-02-15 12:35:41', '2019-02-15 12:35:41'),
(208, 70, 'Finished scalping the West side of the ditch.  Remove some muck out of the bottom of the ditch. Hauled material to the yard . Greased equipment. Fill pumps up.  Tested the water two times.  ', '2019-02-15 17:59:08', '2019-02-15 17:59:08'),
(209, 71, 'Had to adjust pump head. Dug out muck out of the bottom of the ditch to make the water flow to dry it up. Threw muck on top of bank. Started to haul muck to the yard. Fueled up pumps. Greased all equipment. ', '2019-02-18 19:28:46', '2019-02-18 19:28:46'),
(210, 72, 'Continued digging out the muck out of the bottom of the ditch. Cleaned it all up. Hauled it to the yard. Holland pump brought 20’ piece of 12” pipe to extend the bypass. Put up 60’ of si;lt fence where we moved the pipe. Filed up pumps. ', '2019-02-19 19:31:42', '2019-02-19 19:31:42'),
(211, 73, 'Started grading the east side and bottom of the ditch. Put 2’ of fill in the bottom. Had to dig up concrete out of the slope and some trash. Greased equipment. Filled up pumps. ', '2019-02-20 20:02:25', '2019-02-20 20:02:25'),
(212, 74, 'Dug out more muck out of the bottom of the ditch, then put fill back in and graded. Continued grading east slope. Put fill on east side to grade it. Filled up pumps. Greased equipment. ', '2019-02-21 20:30:33', '2019-02-21 20:30:33'),
(213, 45, 'Sfjvhjmbhioug', '2019-02-22 11:14:21', '2019-02-22 11:14:21'),
(214, 75, 'Dug up til dirt for the bottom of the ditch. Hauled it to where we were working. Dug out muck out of the bottom of the ditch. Hauled it to the yard. Put good fill back in and graded it. Continue grading east slope and added more fill dirt. Greased all equipment. Fuel guy filled up pumps. ', '2019-02-22 17:40:10', '2019-02-22 17:40:10'),
(215, 76, 'Continued grading slope on the east side of the ditch. Had to take out concrete out of the bank then had to add more dirt. About got 100’ ready for fabric. Hauled concrete to the yard. Pump was acting up, had to wait fo Holland pump to come fix it. ', '2019-02-25 21:48:00', '2019-02-25 21:48:00'),
(216, 77, 'Finished 100’ of slope on the east side of the ditch. Started to dig the trenches. Could not dig them because it started raining. Holland pups switched out pumps because the pump we had quit working. Rain got so bad that we had to breach the dams. ', '2019-02-26 18:10:03', '2019-02-26 18:10:03'),
(217, 78, 'We could not build the dams back up because of the water flow. We cleaned up the slope on the ditch. We cleaned up where the side walk was broken, put rock in place of it. Greased all equipment. Holland pump dropped off a 6” pump. The loader tire went flat, so I had to wait on Boulevard Tire to come put a new tire on the loader. ', '2019-02-27 19:39:36', '2019-02-27 19:39:36'),
(218, 79, 'We rebuilt the dam up and down stream. Reset pump heads. We dried up the middle of the ditch and removed the muck out of it, then hauled it to the yard. We put 60’ of silt fence around the muck. ', '2019-02-28 20:03:30', '2019-02-28 20:03:30'),
(219, 80, 'We finished 100’ of the bank on the east slope. Then had to add dirt to the slope. Greased all equipment. We made sure the bottom was draining to the pump. Filled up all pumps. ', '2019-03-01 17:45:32', '2019-03-01 17:45:32'),
(220, 81, 'The water was so high that it made it to where the flow of the water was too strong that we couldn’t work on the slopes. Holland pump delivered an 8” pump then we set it up for Tuesday. We hauled dirt from the yard to where we were working on the ditch. Lee brought a 500 gallon fuel tank that we unloaded. Greased all equipment. The dozer broke down, United rental came and fixed it. ', '2019-03-04 20:27:22', '2019-03-04 20:27:22'),
(224, 82, 'All on site at 7:00am. DNHI loaded concrete debri and hauled off site in the AM. When material was ready for pickup for the bypass system, Dean Luke drove to Tampa to pick it up. Mean while United Rental delivered second 8” pump. DNHI spent from 1:00pm till 6:00pm making changes to bypass system to accommodate the second pump. While testing the second pump, it developed overheating problems and was shut down. Tom Howe was made aware and will remedy the problem ASAP tomorrow. Lee Coleman picked up 1 500gal fuel tank and both collapsible dams. ABC Concrete Cutting arrived at 12:30pm, made vertical cuts on N wall. ABC off site at 5:00pm. DNHI off site at 7:00pm. ', '2019-03-05 13:03:26', '2019-03-05 13:03:26'),
(225, 83, 'We rebuilt the north and south dam. We set up a 6” pump to pump out the middle and dry it up. We got 5 loads of dirt delivered. We got the middle water to flow to the south end. We dug out wet dirt of the middle to stockpile it so it will dry out. We hauled dirt with the loader for slopes. ', '2019-03-05 20:24:39', '2019-03-05 20:24:39'),
(228, 85, 'Reference site about Lorem Ipsum', '2019-03-06 05:03:40', '2019-03-06 05:03:40'),
(229, 85, 'Reference site about Lorem Ipsum', '2019-03-06 05:03:40', '2019-03-06 05:03:40'),
(230, 86, 'We finished grading 150’ of the slope to get it ready for fabric formed concrete. We dug the footer on the top of the slope, it was 2’ wide by 2’ deep. We put down 150’ of filter fabric, then put down 150’ of fabric formed fabric. ', '2019-03-06 21:20:53', '2019-03-06 21:20:53'),
(231, 91, 'Pulled fabric back to dig footer for the toe of the slope. Fabric and prepare for pour. At 9 we helped pump man lay out hoses for pour. Pumped 120’ of fabric form. After pour we cleaned the fabric and surrounding area. Fueled the pumps and equipment. ', '2019-03-07 19:48:15', '2019-03-07 19:48:15'),
(240, 93, 'Finished grading the east side of the job where we poured fabric form. Started grading more of the slope to get it ready to pour more fabric form. Hauled so,e wet dirt out. Fueled everything up and greased all equipment. ', '2019-03-08 17:46:00', '2019-03-08 17:46:00'),
(241, 94, 'Stuff things more stuff nand things', '2019-03-09 12:08:57', '2019-03-09 12:08:57'),
(249, 89, 'lorem ipsum', '2019-03-11 01:36:21', '2019-03-11 01:36:21'),
(251, 96, '*Hauled dirt from the yard with the loader to build the east side of the slope to get it ready for fabric. \n*Had to add 3’ of fill to get the slope to grade. \n*Got 60’ of it done. ', '2019-03-11 20:44:56', '2019-03-11 20:44:56'),
(253, 99, '*Continued hauling dirt from the yard with the loader to build the east side of the slope. \n*Finished 100’ of it. \n*Dug footer for t.o.b. \n*Put fabric down. \n*Then put fabric form down for concrete. ', '2019-03-12 20:53:59', '2019-03-12 20:53:59'),
(256, 102, '*Dug toe of slope to get fabric ready for pour. \n*Located and capped 2” water line at the farm. \n*Helped pump man lay out hoses. \n*Pumped 75’ of fabric. \n*Pumped 100’ of footer at the top of the slope and 200’ of the footer at the toe of the slope. \n*Cleaned fabric. ', '2019-03-13 21:22:27', '2019-03-13 21:22:27'),
(257, 104, '*Unclogged the head on the pump. \n*Added water turbidity barrier down stream to keep debris from washing down and clogging pump. \n*Added dirt to the east side t.o.b. Footer to fill in the footer and grade it. \n*Dug wet dirt out of the bottom of the ditch and hauled it to the yard. \n*Topped off pumps. \n*Greased all equipment. ', '2019-03-14 19:00:07', '2019-03-14 19:00:07'),
(262, 107, 'Dug a trench at the end of fabric form. Toe it into make sure it would not wash out. Dug wet dirt out of bottom of ditch hauled it to the yard. Made sure bottom of ditch was graded for water to flow to pump head. For the weekend. Cleaned pump heads. Grease all equipment. Fuel up all equipment and pumps.  ', '2019-03-15 21:13:39', '2019-03-15 21:13:39'),
(264, 97, 'All on site at 7:00amContinued to haul debri off site. Dean and I staging debri to load out. Surveyors arrived at 10:30am to layout offsets and verify benchmarks. Surveyors off site at 4:00pm. Tom and Bruce on site for 1.5 hrs midday. Kobelco excavator delivered for Lovin’ Construction. Called for 57 stone, possibly delivered tomorrow. Called 8” hydraulic pump off rent, Callec Rambo at Gilbert Oil to set up delivery of fuel. All off site at 5:30pm. Lukes getting fuel for tomorrow again.', '2019-03-17 22:06:29', '2019-03-17 22:06:29'),
(265, 100, 'All on site at 7:00am. Hauled last 2 loads of wall debri off site and worked on cleaning bottom of creek. At 2:00pm Frank J, Bill G, Tom R, and Bruce from the city had a meeting on site ti discuss tie in at E end. Uneventful day. ABC Con Cut due back on site tomorrow to clean up cuts at tie ins. All off site at 6:00pm. Lukes getting fuel again on way home.', '2019-03-17 22:08:43', '2019-03-17 22:08:43'),
(266, 101, 'DNHI on site at 7:00am Load of 57 stone waiting when we arrived. Fueled all pumps, unloaded stone and reloaded truck with made material from the creek bed. 4 more trucks of material to landfill, 2 with material from staging area with material with high organics. While loading the first truck of the day, Al hit the tarp rack breaking the frame for the tarp. We exchanged info. ABC Concrete Cutting arrived at 9:00am. Cleaned up the cuts at the NE, SE, and SW tie in locations of the remaining wall. Kurt Dahl visited the site with a representative from ASH for a site audit. After ABC made their cuts and left at 3:00 pm, Al and I removed the concrete debri and repaired the grade that was disturbed in the process. Off Rd Diesel was delivered by Gilbert Oil(Lynch). All off site at 6:00pm ', '2019-03-17 22:10:54', '2019-03-17 22:10:54'),
(267, 105, 'DNHI on site at 7:00am, Lovin Construction on site at 7:30am. DNHI fueled pumps and performed prep work on creek bottom to assist Lovin Con. In the afternoon Al maintained erosion control at staging area. Day laborers were requested yesterday for today, but were a No Show. By the end of the day, Lovin had 60’ of footer ready for concrete tomorrow. Foreman stated that they should have another 60’ ready by 2:00pm when concrete arrives. All off site at 5:30pm', '2019-03-17 22:12:43', '2019-03-17 22:12:43'),
(268, 108, 'All on site at 7:00am. Upon arrival we found that the creek was flooded in our work site. Found that the 6” ‘lay flat’  discharge hose being used for the sump pump to control seepage and tidal influence had come loose from its restraints and had fallen back over the dam built under the 10th Street bridge., preventing it from pumping off the water. The hose was repositioned and creek drained. To prevent this from reoccurring, a 6” x 20’ ‘hard hose’ was acquired to replace the other which makes it more stabile against pump surging. Creek drained enough for Lovin to start work by 9:00am. They finished forming and tying rebar for the first 110’ of footer on the SE wall. DNHI cleaned site, performed PM on equipment, filled sand bags to fortify dam against anticipated higher tides due later in the month. 3 loads of concrete were delivered and poured. Bruce took 3 cylinders. Lovin and Labor Finders all off site by 4:00pm. Al off site at 5:30pm working on dump truck', '2019-03-17 22:15:08', '2019-03-17 22:15:08'),
(269, 110, '*Cleaned out pump heads 2 times throughout the day. \n*Started layouts for west side slopes. Layed out 100’ to start grading slopes. \n*Graded middle bottom of the ditch to get water flowing to the pump head.  \n*Contiued adding dirt to the east slope to continue sloping the slope. ', '2019-03-18 19:32:56', '2019-03-18 19:32:56'),
(272, 106, 'IMPORTANT EVENTS / WORK COMPLETED / EXTRA WORK / DELAYS check', '2019-03-19 10:52:11', '2019-03-19 10:52:11'),
(275, 111, '*Cleaned out pump heads three times throughout the day. \n*Took out stakes. \n*Had to cut more dirt out of west side slope. \n*Started grading west slope at the beginning, graded 50’. \n*Greased all equipment.\n*Made sure pumps were filled with fuel. ', '2019-03-19 20:23:06', '2019-03-19 20:23:06'),
(277, 113, 'zxcvzxcv', '2019-03-20 02:17:06', '2019-03-20 02:17:06'),
(280, 115, '*Cleaned pump head twice throughout the day. \n*Cut west side slope close to grade with the dozer. \n*Put stakes back in for 50’.\n*Started grading slope with track hoe. \n*Went to certified sling to pick up slings and shackles. ', '2019-03-20 21:09:52', '2019-03-20 21:09:52'),
(283, 117, '*Unloaded 4 trucks of flexmat. It took fro, 8am to 1pm. \n*Continued cutting dirt out of west slope to grade for flexmat. \n*Continued adding dirt to east slope to build berm up. \n*Moved stock pile of dirt to make room for the flexmat that is coming tomorrow. \n*Put in one more turbidity barrier on the down stream side of the dam. \n*Fileed up all equipment and pumps. ', '2019-03-21 19:21:42', '2019-03-21 19:21:42'),
(284, 119, '*Unloaded 4 trucks of flexmat.\n*Fueled up pumps. \n*Made sure pump heads were cleaned for the weekend. ', '2019-03-22 20:07:12', '2019-03-22 20:07:12'),
(286, 109, 'All on site at 7:00amDNHI finished grading another section for concrete footer. Hauled more bad material to staging area. Picked up lumber to build hand rails along creek on road side. After forming and tying rebar, Lovin poured another 50’ of footer on S side. With appr 75’ remaining it was decided to focus on the N side while we await an answer to the issue of differing wall elevations at the SW wall. As of end of day, roughly 158’ of footer poured on S side, appr half of the hand rail built along S side. Site was secured in anticipation of rain tomorrow morning. Lovin and Labor Finders off site at 5:00pm, DNHI off site at 6:00pm.', '2019-03-22 22:03:49', '2019-03-22 22:03:49'),
(287, 112, 'DNHI and Labor Finders on site at 7:00am, Lovin called to check status then chose not to come on site. DNHI finished building hand rails and maintained pumps. Gilbert(Lynch) delivered fuel. As runoff decreased, the site was able to be pumped dry but remained saturated. All rainfall was N and W of site, rain gauge on site recorded not even an 1/8” of rain. All off site at 1:00pm. Contacted Matt B to see if help was needed on 30th St, he stated they were in good shape.', '2019-03-22 22:05:25', '2019-03-22 22:05:25'),
(288, 116, 'All on site at 7:00am. Lovin Con with 5 man, DNHI with 2 plus 1 labor finders laborer. Fueled and maintained pumps. Graded creek bottom for next section of footer. Called Tom Howe at United about invoice #166176683-002, he will make it “go away”. Had to move part of the hand rails, too far from edge, difficult to perform work with equipment. No concrete available today. Lovin formed and tied rebar for 50’ of footer. Formed another 100’. All off site at 5:30pm.', '2019-03-22 22:07:07', '2019-03-22 22:07:07'),
(289, 118, 'All on site at 7:00am. Lovin finished tying rebar for concrete in the afternoon. DNHI continued grading and prepping creek bottom for footer. 1 load of 57 stone delivered, 1 load of trash material off site. Concrete started arriving at 2:00pm. Bruce took 3 cylinders from 4 loads. As of end of day there is a total of 130’ of footer on the N side and 160’ on the S side. All off site at 5:30pm.', '2019-03-22 22:32:30', '2019-03-22 22:32:30'),
(290, 120, 'All on site at 7:00am. Lovin forming and preparing for concrete in the afternoon. DNHI sent 2 loads of trash filled material out. DNHI fixing hand rails damaged by equipment. Al delivered 4 ft of 16” pipe to 30th Str and picked up Miraffi fabric. 55’  of concrete poured for for N footer for a total of 185’ on N. All off site at 5:30pm', '2019-03-22 22:33:50', '2019-03-22 22:33:50'),
(292, 122, 'fuel and maintain pumps', '2019-03-24 10:39:50', '2019-03-24 10:39:50'),
(293, 121, 'Fuel and maintain pumps', '2019-03-25 10:01:03', '2019-03-25 10:01:03'),
(294, 124, 'All on site at 7:00am. Lovin with 5 men, DNHI with 2. Lovin finished forming and tying rebar for the last 70ft of the N wall. While finishing at the existing footer, it was realized the severity of the lean of the existing wall. When layed out by the off set stakes set by the surveyors, the wall caps lineup as intended, but the base of the new wall will be 5in S of the existing base. The existing wall leans S 2.75” over the span of a 6ft level. The wall measures 8’4” from top of footer to top of cap. When addressed with Tom Rice, he stated to build per plan and the misalignment of the wall bases can be addressed later. DNHI maintained and fueled pumps, loaded trucks with material to be disposed of, started to grade final section of creek bottom for footer, 4 loads of bad material hauled off site. Lovin off site at 5:30pm, DNHI at 6:30pm ', '2019-03-25 20:32:53', '2019-03-25 20:32:53'),
(295, 123, '*Continued removing dirt from west slope, getting it close to grade for flexmat. \n*Got 60’ to grade for flexmat. \n*Cut 6” down for the flexmat. \n*Started digging footer at the bottom. \n*Corey hauled all the dirt that we dug out with the loader. \n*Took dirt to the yard to stockpile it. \n*Unloaded 48 t.r.m. Rolls. ', '2019-03-25 21:59:28', '2019-03-25 21:59:28'),
(299, 128, 'Installed underground 3" pipe ', '2019-03-26 11:08:30', '2019-03-26 11:08:30'),
(301, 126, 'All on site at 7:00am, Lovin with 5 men, DNHI with 2. Lovin finished forming, tying rebar, and at 2:00pm poured concrete in the remainder of the N wall and another 30’ on the S wall. Formed the remainder of the S wall for tomorrow. DNHI graded the creek bottom, loaded 3 trucks of bad material to be hauled off site. Al replaced the exhaust recirc tube on the dump truck. All off site at 6:00pm', '2019-03-26 20:09:51', '2019-03-26 20:09:51'),
(302, 125, '*Continued removing dirt from west slope, getting it close to grade for flexmat.\n*Put in more stakes for layout. \n*Got 70’ graded out for flexmat.  \n*Cut 6” down for flexmat. \n*Corey hauled the dirt we dug up to the yard with the loader. \n*Fueled up pumps and greased all equipment. ', '2019-03-26 20:17:19', '2019-03-26 20:17:19'),
(303, 132, 'All on site at 7:00am. DNHI loading and hauling away sidewalk debri. Lovin forming and pouring the last of the footer. ALL OF FOOTER IS POURED! Attempted to drill holes in sheet pile for tie back deadmen, but method do using carbide tipped hole saw proved un feasible due to longevity of core bits vs cost. Will need torches. All off site at 5:30pm', '2019-03-27 19:44:04', '2019-03-27 19:44:04'),
(304, 133, '*Continued removing dirt from west slope hauling it to the yard. \n*Started digging trenches for flexmat. \n*Dug a footer for the top and bottom. 24’ long by 3’ deep. \n*Set 24’ of flexmat. \n*Hauled the dirt that we dug out of the footers to the yard. ', '2019-03-27 20:51:56', '2019-03-27 20:51:56'),
(305, 140, 'Lovin and Al on site at 7:00am, I went to Ferguson in Tampa to get pipe and other materials. On site by 9:30am. Al finished hauling away last of sidewalk debri, then drove to Tampa to buy torches. Lovin forming 2 sections of wall on S side. When Al returned, he and I located the tie back holes for the sections of wall and dug behind them and torch cut holes for the tie backs. Roddy Douglas delivered the tie back material from the Okeechobee storage facility. All off site at 6:00pm', '2019-03-28 18:59:18', '2019-03-28 18:59:18'),
(306, 139, '*Fueled up pumps. \n*Dug trenches for flexmat. \n*Dug trench for the top and bottom. Each of them were 56’ long by 3’ deep.  \n*We set 56’ of flexmat. \n*Continue grading dirt and hauling it to the yard with the loader. \n*fueled up all equipment. ', '2019-03-28 21:10:23', '2019-03-28 21:10:23'),
(310, 144, 'Installed 3" Pipe ', '2019-03-29 08:49:47', '2019-03-29 08:49:47'),
(311, 143, 'Installed 100\' of Sheet Piles', '2019-03-29 08:57:01', '2019-03-29 08:57:01'),
(312, 142, 'Grade out 32 feet more on the west slope. Dug trenches for the top and bottom. Each of them were 32 feet long by 2’6’’ deep.  Then set 32 feet of flexamat. Fix silt fence.  ', '2019-04-01 07:44:42', '2019-04-01 07:44:42'),
(313, 147, 'Installed 24” drain ', '2019-04-01 12:47:43', '2019-04-01 12:47:43'),
(314, 146, '*Filled up all pumps. \n*Filled in footer at the top where we poured concrete.\n*Rolled t.r.m. Out so the rain didn’t wash the dirt onto the flexmat. \n*Removed 100’ of silt fence. Graded t.o.b., then put silt fence back in.  \n*Got it close to grade. \n*Dug up a bunch of dirt and rocks out of the slope to get it close to grade. \n*Hauled all the extra dirt and rock to the yard. \n*Staked out 60’ for flexmat.  ', '2019-04-01 20:11:57', '2019-04-01 20:11:57'),
(319, 148, '*Continued grading out west slope. \n*Took out extra dirt and lime rock boulders. \n*Staked out another 110’. \n*Then did final grade to 100’ to start digging the footer to set the flexmat. \n*Haued all the extra dirt and lime rock boulders to the yard. ', '2019-04-02 20:43:07', '2019-04-02 20:43:07'),
(322, 150, '*Dug the footer at the bottom for the flexmat, it was 56’ long by 2’ deep. \n*Dug the footer at the t.o.b. For the flexmat, it was 56’ long by 3’ deep. \n*Set 56’ of the flexmat. \n*Holland pump had to switch out the 12” pump because it was not working. \n*Hauled all the dirt we dug up to the yard. \n*Greased all equipment. ', '2019-04-03 21:15:38', '2019-04-03 21:15:38'),
(323, 153, '*Dug trenches for the flexmat, top and bottom. \n*Bottom trench was 48’ long by 2’ deep. Top trench was 48’ long by 3’ deep. \n*Set 18’ of flexmat. \n*Hauled all the dirt we dug up to the yard. \n*Cut pieces of t.r.m. To put in the footer before we pour concrete. \n*NOTE: Had to dig up power wire to move it to finish putting flexmat down. ', '2019-04-04 21:31:38', '2019-04-04 21:31:38'),
(329, 156, 'Canceled concrete so we worked on grading slopes for T.R.M. Where footer was already poured. Cleaned up job site. Fueled pumps. Greased all equipment  Unloaded structures from truck.  \n', '2019-04-08 09:10:45', '2019-04-08 09:10:45'),
(331, 159, 'First we cleaned the 12” pump head because it was clogged up. Then we cleaned out the trenches to get them ready to pour concrete. We reset the t.r.m. In the trench and had to help the pump guy set the hoses. After that we pumped the top and bottom trench, they were both 90’ long. We used 27 yards of concrete. We graded out a little bit on the east slope to get it ready to set the structure. We filled in the top trench close to grade where the flexmat was finished. We added 6” of fill to the top of the bank to get it to grade where the flexmat was finished. \n', '2019-04-08 21:04:09', '2019-04-08 21:04:09'),
(332, 127, 'Poured Concerete and built a wall', '2019-04-09 10:06:24', '2019-04-09 10:06:24'),
(335, 145, 'Lovin tied, formed and poured the 2nd section of the south wall. DNHI maintained pumps and cut holes for tie backs. Measured concrete poured as of Friday 03-29-19 for pay app. All off site by 5:30pm', '2019-04-09 19:34:12', '2019-04-09 19:34:12'),
(336, 149, 'Lovin continuing to pour wall sections, today formed and poured section s4 and tied rebar and started forming for s6.  DNHI digging out for and cutting holes for tie backs. United Rental picked up Doosan 300 excavator, Lee Coleman picked up John Deere 50G and transported to 30th St. All off site at 5:30pm ', '2019-04-09 19:35:22', '2019-04-09 19:35:22'),
(337, 151, 'All on site at 7:00AM, Lovin Construction with 5 men, DNHI with 2 and 2 Labor Finders. Lovin Construction finished forming and pouring section s6 and started forming for section s5. DNHI dug out for and cut holes in sheet pile for tie backs. Started backfilling between sections s1 and s2 and sheetpile. All off site at 5:30pm', '2019-04-09 19:35:53', '2019-04-09 19:35:53'),
(338, 152, 'All on site at 7:00am. Lovin finished forming and poured wall section S5 and started forming S7. DNHI dug out for tie backs on N wall and built sifter for backfill material. All off site at 5:30pm', '2019-04-09 19:36:34', '2019-04-09 19:36:34'),
(339, 155, 'All on site at 7:00am. Had heavy rain NW of the site, less than 1/2” at site, causing heavy runoff through Booker Creek overwhelming work site. Lovin could not pour wall section, so they formed and poured the 12 deadmen that were ready. DNHI fueled and maintained pumps. Had multiple issues with DNHI owned 6” pump. Had to replace fuel filter, finding that there is no per filter element in housing, they overheated running under a full load, found that radiator was partially obstructed with normal dust and grass particles, cleaned radiator. Next as water was pumped down found that our sand bag dam under the 10th street bridge had been disturbed by the heavy water flow. After water receded we replaced missing sand bags and Reese cured discharge hose. Al and day laborer finished building material sifter. Lovin poured deadmen at 2pm. I left at 4:pm and rest off site at 5:30pm', '2019-04-09 19:37:21', '2019-04-09 19:37:21'),
(340, 157, 'Al repairing broom tractor. I gathered tools and material for the next week', '2019-04-09 19:38:30', '2019-04-09 19:38:30'),
(342, 160, 'Finish grading T.O.B were the flexmat is finished. Put in stakes for layout on the slope for the 3’6’’ section and 10’ section. Graded 80 ft of the slope. Cleaned out 12’’ pump head. Fuel up pumps.  ', '2019-04-10 16:41:07', '2019-04-10 16:41:07'),
(343, 163, 'We continued grading the west slope where the flexmat was finished, then graded 112’ to the end of the flexmat.  We set the structure on the east slope. We cleaned the 12” pump head. We greased all equipment and swept the parking lot. ', '2019-04-10 20:04:20', '2019-04-10 20:04:20'),
(348, 164, 'Before we set the sheet piles we located the water main. We graded out 185’ at t.o.b where it meets the existing grade. We set 6 sheet piles at station 1 on the east slope. ', '2019-04-11 20:06:59', '2019-04-11 20:06:59'),
(349, 167, 'We had to replace 200’ of silt fence, then put back 80’ of silt fence. We found out that structure number one was made wrong so we had to pull it out and had to use structure number 3 in place of it. We had to pull two sheet piles so we could set the new structure. We had to cut a hole out for the pipe to go through the sheet pile. We set the end wall and put in 12’ of the 18” rcp pipe. ', '2019-04-12 21:48:02', '2019-04-12 21:48:02'),
(352, 158, 'All on site at 7am, found creek full and flowing through our site. Both bypass pumps were full of trash. Cleaned pumps and gained control of flow, Then had problems with the 6” hydraulic pump, Took till noon to get the site dewatered. Meanwhile Lovin started forming cap on S wall. Was able to pour concrete into section S7 after 2pm. Had to clean pumps again in the afternoon. Fortified the intake screens. All off site at 5:30pm', '2019-04-15 09:04:31', '2019-04-15 09:04:31'),
(353, 161, 'Bruce at United Rental at 7am to pick up rental magdrill, then to site. Lovin on site at 7am stripping forms from section S7 and finish forming for S8. Sprayed curing compound on Section S7. Bruce and day laborers drilling drain holes in sheet pile on S wall, 77 holes by end of day. Lovin poured section S8, last section of S wall. Had to add sandbags to dam under 10th Street bridge due to extremely high tide. All off site at 5:30pm ', '2019-04-15 09:06:44', '2019-04-15 09:06:44'),
(354, 162, 'All on site at 7am, found site overwhelmed with rain runoff. Maintained and fueled pumps. Lovin formed and poured the first 60’ of wall cap on the S wall starting at the E end, and the last 4 deadmen at the W end of the S wall, started tying rebar for section N9 of the N wall. DNHI filled sand bags and repaired dam under 10th street bridge and cleaned intakes for bypass pumps and installed debri screens on intakes. All off site at 6:30pm', '2019-04-15 09:07:26', '2019-04-15 09:07:26');
INSERT INTO `important_events` (`id`, `timesheet_id`, `event_text`, `created_at`, `modified_at`) VALUES
(355, 165, 'All on site at 7am. Lovin removed forms from section S8 and finished forming N9 and poured concrete at 2:00pm. Then started tying rebar for section N7. DNHI hauling bad material from N side of creek to staging area, appr. 90’ of N side accessible now. Also drilled drain holes in sheet pile, 77 today. At end of day as I was checking everything to leave, I found that 1 of the 8” bypass pumps was not running properly. I contacted Tom Howe with United and gave him the diagnostic codes that were displayed. He contacted his service man and he stated that it was a malfunctioning DEF system and the pump will need swapped out. They are supposed to be on site in the AM first thing with another unit.', '2019-04-15 09:08:01', '2019-04-15 09:08:01'),
(356, 166, 'All on site at 7am. Lovin finished forming and poured section N7, and tied rebar for sections N8 and N6. DNHI changed out bad bypass pump. Drilled the remainder of drain holes in sheet pile. Bruce to drop off rented magdrill in Tampa. ', '2019-04-15 09:09:21', '2019-04-15 09:09:21'),
(359, 168, 'We put in another 120’ of silt fence that we had to replace.  We started workin gon clearing the next part of the ditch. We poured collar around the sheet pile nd pipe, then we poured concrete around the pipe in the side boxes. We backfilled around the pipe and compacted it.  We filled all pumps. ', '2019-04-15 20:23:29', '2019-04-15 20:23:29'),
(360, 170, 'We had to pump the middle out to start working. Then continued pulling out vegetation where we are going to move next. We did the layout for the east slope where it ties into the end of the wall. We started to grade it for fabric form. ', '2019-04-15 20:36:38', '2019-04-15 20:36:38'),
(362, 171, 'test', '2019-04-16 07:36:23', '2019-04-16 07:36:23'),
(365, 131, 'New IMPORTANT EVENTS / WORK COMPLETED / EXTRA WORK / DELAYS added', '2019-04-16 10:12:23', '2019-04-16 10:12:23'),
(367, 173, 'We dug a 100’ anchor trench for t.r.m at the top of the bank. Then finished grading 100’ of the east slope to get it ready for fabric form. We dug an anchor trench at the top of down the slope. We moved two flexmat down where we are putting them in. ', '2019-04-16 20:32:10', '2019-04-16 20:32:10'),
(372, 178, 'Poured Concerete', '2019-04-17 10:32:50', '2019-04-17 10:32:50'),
(377, 175, 'We finished digging the anchor trench for t.r.m. We put in the anchor trench and backfilled it up to where the block mat stops, then set two block mat stops. We graded out for two more block mats, then set two block mats. We put in filter fabric on the east slope, then put fabric form on the east slope. We cut out around the structure and sheet pile, then sowed around them.  ', '2019-04-17 20:19:22', '2019-04-17 20:19:22'),
(384, 185, 'Extra Added IMPORTANT EVENTS / WORK COMPLETED / EXTRA WORK / DELAYS', '2019-04-18 09:24:19', '2019-04-18 09:24:19'),
(387, 186, 'Dgbdgbdg', '2019-04-18 14:23:48', '2019-04-18 14:23:48'),
(390, 181, 'We made sure everything was ready to pump fabric form. We helped the pump guy set hoses out. We pumped 50’ of fabric form, then pumped 16’ of footers; top and bottom. We fused 7 joints of 16” pipe together.  ', '2019-04-18 22:51:17', '2019-04-18 22:51:17'),
(392, 187, 'test', '2019-04-19 01:40:59', '2019-04-19 01:40:59'),
(395, 189, 'Plaster', '2019-04-19 05:45:46', '2019-04-19 05:45:46'),
(396, 189, 'Cement', '2019-04-19 05:45:46', '2019-04-19 05:45:46'),
(398, 192, 'Water grass and fertilized and seeded', '2019-04-19 17:44:42', '2019-04-19 17:44:42'),
(399, 193, 'We graded out the bottom of the ditch where we finished the fabric form and block mat. We poured concrete around the structure. We removed the pump head out of the creek and some of the bypass pipe. We removed the south dam and graded the slope, then removed the north dam to let the water flow. ', '2019-04-19 17:58:46', '2019-04-19 17:58:46'),
(401, 194, 'We had to refuse four joints because the hot plate temperature was not right. We fused a total of eight joints. We tested the water. ', '2019-04-20 17:41:55', '2019-04-20 17:41:55'),
(403, 195, 'Tested the water cleaned up job site ', '2019-04-21 15:55:01', '2019-04-21 15:55:01'),
(405, 196, 'production live', '2019-04-22 02:07:39', '2019-04-22 02:07:39'),
(406, 169, 'All on site at 7am to find site overwhelmed with runoff from rains over night. Fueled all pumps, and left running at maximum capacity but could not gain control of flow. DNHI hauled bad material to staging area, then cleared behind the remainder of holes needing to be torched for tie backs. Lovin Construction formed and poured wall cap section S3 and S4 and 6 deadmen on the N wall. Lovin off site at 4:30pm, DNHI off site at 5:30pm', '2019-04-22 07:35:42', '2019-04-22 07:35:42'),
(407, 172, 'All on site at 7am. Found that 1 bypass pump intake was clogged with debri, cleaned intake and gained control of water level in work site. DNHI rebuilt dam unde 10th Dtreet Bridge, cut remainder of holes for tie backs, cleaned both intake Tees. Lovin poured concrete for wall sections N6 and N8 and walls cap for sections S3 and S4. ', '2019-04-22 07:37:34', '2019-04-22 07:37:34'),
(408, 177, 'All on. Site at 7am. Lovin removed forms from sections N8 and N6 and finished forming and poured concrete for N5, then started tying rebar for N4 and N2. DNHI fueled and maintained pumps, hauled 6 loads of good material from staging area to site to use for backfill between concrete walls and sheet pile and put in 1 lift on S side. ', '2019-04-22 08:30:21', '2019-04-22 08:30:21'),
(409, 182, 'All on site at 7am. Found intake screens on bypass pumps clogged again. Cleared intakes and pumped creek down. Lovin Construction finished forming and poured section N4 and then tied rebar for sections N2 and N1. DNHI fueled and maintained pumps, received 1 load of fill, loaded 1 load of bad material out. Cut filter fabric for 57 stone and wall joints, attempted to compact first lift of backfill for S wall but is to wet. Secured site in anticipation of storm tomorrow. All off site at 5:30pm ', '2019-04-22 08:31:27', '2019-04-22 08:31:27'),
(410, 191, 'All on site at 7am. Weather conditions very windy and steadily/slowly deteriorating. Lovin finished forming for section N3 and started forming section N1. Poured concrete at section N3 at 12:00pm and started securing their material and equipment in anticipation of in coming storm. DNHI fueled pumps, cleaned intakes and impellers of bypass pumps. Added backfill to S wall space with sheet pile, compacted, 75% of first lift on S side, Lovinstill has forms and platforms in place on the last 60’ section. Storm started moving in at this time, Lovin off site at 2:00pm, DNHI on site till 3:30pm. Bypass pumps turned off to let creek flow and flush creek clean off accumulated debri at intake area. As I was about to turn off hydraulic pump, the sand bag dam under the 110th street bridge collapsed under the pressure of full moon high tide and storm/wind driven surge causing the site to be instantly engulfed.  ', '2019-04-22 08:32:41', '2019-04-22 08:32:41'),
(412, 198, 'We fused twelve joints of 16” pipe. We moved dirt to the yard that was in the way of the bypass pipe. We greased all of the equipment and cleaned up the site. We fuse a total of 488’ of 16” pipe. ', '2019-04-22 21:42:50', '2019-04-22 21:42:50'),
(413, 197, 'We pulled the Ballard’s around hydrant number 2. We dug up and replaced the hydrant. We poured concrete around the hydrant and valve, then painted it and raked out the area. We loaded the compressor for transport.  We spread out grass seed and raked it. We put a second coat f paint on the hydrant. ', '2019-04-22 21:43:19', '2019-04-22 21:43:19'),
(417, 202, 'Layed some sod in the yard water grass ', '2019-04-23 17:35:49', '2019-04-23 17:35:49'),
(418, 201, 'We moved everything down to get it all ready for the bypass.  We moved both pumps down, then moved the hydraulic hoses. We moved the structure out of their way and set the 16” bypass in place. We finished grading 30; of t.r.m where the bypass will set.  We hauled the dirt to the yard to make room for the pumps. We took 12” of the bypass apart.  We hauled dirt to build the dams. ', '2019-04-23 21:04:36', '2019-04-23 21:04:36'),
(421, 204, 'Cleaned up dirt from bushes in the yard placed mulch in the bushes graded out the yard. Water grass. ', '2019-04-24 18:18:39', '2019-04-24 18:18:39'),
(423, 203, 'We cut out fabric around the end wall. We poured the concrete on the one side of the wall to make it match. We hauled more dirt to the south end to build dams with. We took down the fence where the school driveway is for the bypass pipe. We had to wait until the school got out to finish. We put one 16” 45 degree on the bypass pipe and one 16” 90 degree on the bypass pipe. Then we went back to work on the drive way. We took up curb stops, then moved the bypass pipe in place. We put up construction fence right by the pipe and in the middle of the driveway tp separate the lanes. ', '2019-04-24 21:12:30', '2019-04-24 21:12:30'),
(424, 206, 'Test', '2019-04-25 03:03:08', '2019-04-25 03:03:08'),
(425, 207, 'Test event', '2019-04-25 05:12:57', '2019-04-25 05:12:57'),
(429, 212, 'Watering SOD', '2019-04-25 15:08:29', '2019-04-25 15:08:29'),
(430, 211, 'Pouring concrete down S wall', '2019-04-25 15:08:48', '2019-04-25 15:08:48'),
(433, 208, 'Water the grass ', '2019-04-25 20:38:43', '2019-04-25 20:38:43'),
(434, 209, 'We finished putting the discharge pipe together and hooked it to a 90 degree bend. We dug a trench for the 16” pipe to bury it so that we can drive over it. At the suction end of the pipe we put one 16” 22 degree bend. One 16”x12” reducer. One 12” 45 degree bend. 40’ of 12” pipe. We dug a trench to bury the pipe in the slope for access. We built the dam on the north end, then built the dam on the south end. We set 4” pump in the middle to dry it up. ', '2019-04-25 22:07:11', '2019-04-25 22:07:11'),
(436, 213, 'We made a rock bed for the 4” pump in the middle of the ditch on the south end to dry the middle up. We layed out 8” of layflat house for the 8” pump for back up. We started scalping the west slope. We cleaned up the job site. ', '2019-04-26 17:16:45', '2019-04-26 17:16:45'),
(440, 217, 'Fixed rock bed for 4’’ pump started scalping the East side slope. Filled up 4’’ pump and 12’’ pump. Greased all equipment. ', '2019-04-27 17:43:34', '2019-04-27 17:43:34'),
(441, 216, 'Went through and checked all the valves with the valve key to make sure you can turn them on and off. ', '2019-04-27 17:45:43', '2019-04-27 17:45:43'),
(442, 218, 'Filled up both pumps made sure pump heads were clean. Test the water ', '2019-04-28 16:47:36', '2019-04-28 16:47:36'),
(443, 199, 'All on site at 7am. Lovin finished forming and poured wall section N1. Formed section N2 and last 60’ of wall cap for section S7 & S8. DNHI continued working on backfill on S wall. While spreading dirt by hand, 1 of the day laborers was struck in the back with a rock that fell from the dirt behind the sheet pile. Incident report filed. Due to conflicting work space with Lovin Construction, we are appr. 40% with backfill on the S wall. ', '2019-04-29 08:10:49', '2019-04-29 08:10:49'),
(444, 200, 'I arrived on site at 6:30am to find that intakes for bypass pumps were clogged with debri again and site was flooded. Cleaned intakes and fueled pumps and pumped site dry. Lovin finished forming and poured the last wall section N2 and the last 60’ of cap on the S side. DNHI added 2 lifts to the wall space on the S side. Cleaned site and repaired silt fence at staging area. All off site at 5:30pm', '2019-04-29 08:12:13', '2019-04-29 08:12:13'),
(445, 205, 'All on site at 7am. Lovin removed forms from last wall cap section on S side and formed and poured first wall cap section on N side, also poured deadmen on N side. DNHI fueled and maintained pumps. Cleaned emperors again. Continued backfill on S side between wall and sheet pile. Entire space is at 50% and ready for density tomorrow. All off site at 5:30pm', '2019-04-29 08:14:33', '2019-04-29 08:14:33'),
(446, 210, 'All on site at 7am. Lovin stripped forms from 1st wall cap section on N wall and formed and poured middle section of N wall, finished removing wall forms and started general site cleanup for demobe. DNHI received 2 loads of backfill and loaded 2 loads of bad material off site. Delivered material was not acceptable for placement under structures, was placed into creek bed. The first 3 lfits of backfill between walls passed density. Bobby W made arrangements for different material starting tomorrow. Skid steer was delivered, and we continued stripping material from road surface for backfill. As I was leaving the site for the day, I found that Bruce damaged a street drain lid while walking the excavator back from the staging area. I do not believe he realized he hit it. All off site at 5:30pm ', '2019-04-29 08:15:41', '2019-04-29 08:15:41'),
(447, 214, 'All on site at 7am. Lovin stripping forms from middle wall cap section on N wall and started forming for last cap section on N wall until weather deteriorated enough to hinder progress. Lovin cleaned and loaded some material away, off site at 11am. DNHI cut hole in sheet pile for road drain pipe and cut some of the  “extra piles” to required elevation, attempted to compact another lift between S walls. Weather hindered productivity. All off site at 12:00pm. I dropped torches off at house in Ruskin, drove to Okeechobee to finish delivering DNHI assets to James Watford and finish clearing truck out.', '2019-04-29 08:22:51', '2019-04-29 08:22:51'),
(448, 215, 'Bruce to fuel and maintain pumps and check condition of site. Scott to deliver DNHI truck to Bobby Wynn Sr property', '2019-04-29 08:24:30', '2019-04-29 08:24:30'),
(451, 219, 'Water the grass ', '2019-04-29 19:36:06', '2019-04-29 19:36:06'),
(452, 220, 'We fueled up the pumps, then finished taking out brush on the east slope. We hauled the brush to the yard. We made the water in the middle of the ditch to flow to the 4” pump. We had to dig out some muck and hauled it to the yard. ', '2019-04-29 19:53:40', '2019-04-29 19:53:40'),
(453, 227, 'Back filling north side of wall and compacting in 1 ft lifts', '2019-04-30 19:27:43', '2019-04-30 19:27:43'),
(454, 226, 'We graded out the flume behind the structure and had to add dirt to it to make it to grade. The surveying crew came out and did the layout for the ditch. We started grading the east slopes, then started putting dirt on the east slopes. We filled in the middle of the ditch with dirt to push the water to the south end because the middle of the ditch is shifting over. Lee cleaned up the yard to make more room for dirt. ', '2019-04-30 20:22:21', '2019-04-30 20:22:21'),
(459, 228, 'Poured Concrete', '2019-05-01 03:10:50', '2019-05-01 03:10:50'),
(460, 229, 'Sealed Pipe', '2019-05-01 03:11:04', '2019-05-01 03:11:04'),
(462, 225, 'Adjusted four valve cans. Put three valve extensions on valves. Had to rep our one valve with concrete. Watered the grass. ', '2019-05-01 13:06:08', '2019-05-01 13:06:08'),
(464, 231, 'We did a walk through with David from Hillsborough county. We adjusted valve cans and valve pads. We relocated the street sign. Watered the grass. ', '2019-05-01 21:22:07', '2019-05-01 21:22:07'),
(465, 233, '7', '2019-05-02 06:33:57', '2019-05-02 06:33:57'),
(468, 221, 'Back filled the wall on the south side and compacted 2” from the top', '2019-05-02 11:57:57', '2019-05-02 11:57:57'),
(469, 230, 'Back filling behind wall on north side and compacting ', '2019-05-02 11:58:27', '2019-05-02 11:58:27'),
(470, 234, 'back filling and compacting north side between sheet piles and wall', '2019-05-02 18:45:39', '2019-05-02 18:45:39'),
(473, 236, 'Water sod', '2019-05-02 21:25:04', '2019-05-02 21:25:04'),
(474, 235, 'We continued working on the east slopes to get them ready for fabric form. We continued adding dirt to the east slope to build it up.  We put down the fabric form and had to cut the new fabric form and the one we already laid and sew them together it started raining and flooded out the ditch in between the two dams. We set the 8” pump up in the middle of the two dams. We had difficulties with the hoses coming apart so we had to move the pumps twice. ', '2019-05-02 21:37:28', '2019-05-02 21:37:28'),
(475, 224, 'Ufufiififi extra ', '2019-05-03 09:48:06', '2019-05-03 09:48:06'),
(476, 240, 'Added event', '2019-05-03 10:28:49', '2019-05-03 10:28:49'),
(478, 238, 'We pushed the water from the north end to the south end to dry it up from the rain we had yesterday.  We pushed up muck from the bottom of the ditch, dug it out, and hauled it to the yard. We unhooked the 8” pump and moved it to the south end to hook it up. We cut the fabric form to make it fit around the existing head wall, then sewed it up. ', '2019-05-03 18:50:40', '2019-05-03 18:50:40'),
(481, 242, 'Filling bottom of canal\nHauling fill from staging area', '2019-05-04 18:26:22', '2019-05-04 18:26:22'),
(482, 239, 'Back filling north wall and compacting\nCleaning trash up onsite', '2019-05-04 18:26:46', '2019-05-04 18:26:46'),
(486, 241, 'We finished setting up the 8” pump on the south end of the ditch. We continued grading the east slope. We had to add dirt on the slope to finish grading it. We put more fabric down on the slope. We field up the pumps. ', '2019-05-05 23:23:12', '2019-05-05 23:23:12'),
(487, 179, 'Asdjfahsdkfjhaksjdhsfasdfasd', '2019-05-06 08:38:45', '2019-05-06 08:38:45'),
(490, 244, 'When we arrived both dikes were broke and the 8” pump was washed down stream. We rebuilt both dikes and pumped out the middle. We also reset the 8” pump. We cleaned the dirt out of the discharge hoses. We put up no trespassing signs, etc around the perimeter of the property. We dressed up the yard and made room for loads of rubble that came in. We greased all equipment and fueled all pumps and equipment. ', '2019-05-06 18:50:43', '2019-05-06 18:50:43'),
(492, 247, 'We set structure number 2. We drove sheet pylons around the structure. We cut a hole in the sheet pylon with a torch.we set the end wall and installed 13’ of 18” r.c.p. Bill kept the water flowing in the bottom of the ditch to be pumped out. We dug fabric form from the bottom of the ditch and rolled it back so the footer could be redug. We fueled the pumps. ', '2019-05-07 21:44:33', '2019-05-07 21:44:33'),
(494, 248, 'We dug footer for the fabric form. We set up the pump and the hoses. We pumped 165’ of fabric form for a total of 54 yards with the 165’ of footer poured. We cleaned the pump and the hoses. Lee hauled dirt from the yard to continue building slopes on the east side. We straightened up the job site and put away all tools and equipment used.  ', '2019-05-08 21:01:54', '2019-05-08 21:01:54'),
(495, 253, 'Filled up pumps and test ', '2019-05-09 02:35:25', '2019-05-09 02:35:25'),
(499, 256, 'We poured concrete collar around the sheet pylon, and an 18” r.c.p pipe. We poured concrete around the head wall, pipe, and inside the box around the pipe. We cut sheet pylon down to grade. We back filled around the structure, sheet pylon, and the head wall, then compacted it. We graded out 80’ of the east side slope to get it ready for fabric form. We dug the trench on the top of the slope for fabric form. ', '2019-05-09 20:51:10', '2019-05-09 20:51:10'),
(506, 258, 'Sealed pipe', '2019-05-10 02:24:37', '2019-05-10 02:24:37'),
(512, 260, 'We dug the footer in the toe of the slope for the fabric form. We put filter fabric on the slope, then put fabric form on the slope. We cut out around the end wall and sewed it up. We set the pump up and hooked all the hoses up. We pumped 80’ of the fabric form on the slope, then pumped 80’ pumped 80’ in the footer. We cleaned the pump up and added more dirt to the east slope. ', '2019-05-10 20:27:03', '2019-05-10 20:27:03'),
(514, 255, 'Removed bypass pipe loaded onto lee Coleman and hauled to Brian Driggers ', '2019-05-11 10:05:13', '2019-05-11 10:05:13'),
(515, 259, 'Loaded hydraulic pump onto lee Coleman’s trailer and hauled to Brian Driggers.\nHauled fill from stock pile to north side of ditch ', '2019-05-11 10:05:38', '2019-05-11 10:05:38'),
(516, 249, 'finished filling the bottom of canal\nturned off all pumps and removed\nfilling in behind north wall up to top of sheet piles', '2019-05-11 10:06:07', '2019-05-11 10:06:07'),
(517, 246, 'Back filling bottom of ditch. ', '2019-05-11 10:06:57', '2019-05-11 10:06:57'),
(518, 243, 'Back filling bottom of ditch. Hauling fill from stock pile', '2019-05-11 10:08:47', '2019-05-11 10:08:47'),
(519, 261, 'We pumped the middle of the ditch down to start working on rubble. We graded where the rain washed out the dirt. We put down felt, then started to put in rubble. We fueled up the pumps and swept the school parking lot. ', '2019-05-11 20:19:41', '2019-05-11 20:19:41'),
(520, 254, 'Filled up both pumps and make sure heads were clean and test the water', '2019-05-12 11:49:37', '2019-05-12 11:49:37'),
(522, 262, 'Cleaned out pump heads. Fuel up pumps.  Took water test. ', '2019-05-12 18:38:16', '2019-05-12 18:38:16'),
(523, 245, 'Backfilled south wall of structure', '2019-05-13 08:40:13', '2019-05-13 08:40:13'),
(526, 264, 'We graded out the t.o.b where the fabric was poured. We placed the filter fabric on the slope, then put in little rubble around the out fall structure. We started to place big rubble on the slope, but had to stop because it started to rain. Lee hauled material to 30th st and picked up a steel plate from 30th st, then hauled it back to town n country. I went to kings point to pick up the water wagon. ', '2019-05-14 08:54:33', '2019-05-14 08:54:33'),
(549, 268, 'We rebuilt the north and south dams. We set the 8” pump head in the middle of the ditch.  We got the water down with the 8” pump, then set a Kelsey well with a 3” pump to contro the water. We finished grading the slope where the out fall structure is. We layed out the fabric, then placed the rubble on the slope. ', '2019-05-15 20:32:40', '2019-05-15 20:32:40'),
(560, 273, 'dsfgsd dfgsdfg', '2019-05-16 10:26:16', '2019-05-16 10:26:16'),
(562, 276, 'We set structure number 3, then put in 26’ of 18” r.c.p pipe and set the head wall. We poured concrete around the pipe in the structure and head wall.  We backfilled and compacted it. We graded the swell on the backside of the fabric form. We added dirt to the east slope to grade it. We cut the fabric out around the head wall to pour concrete around it to make it match the other side. We removed the 8” pump to get it out of the way to start laying more block mat. Fueled up equipment. ', '2019-05-16 20:11:22', '2019-05-16 20:11:22'),
(583, 285, 'Removing existing brick road and stacking bricks onto pallets ', '2019-05-19 05:36:56', '2019-05-19 05:36:56'),
(584, 279, 'Removing existing brick pavers and stacking onto pallets.', '2019-05-19 05:37:46', '2019-05-19 05:37:46'),
(585, 275, 'Cleaned existing brick road off.\nFilled and laid sand bags for water barrier across road ', '2019-05-19 05:38:10', '2019-05-19 05:38:10'),
(586, 269, 'Exposing brick road. Removing garbage and debris from site', '2019-05-19 05:38:34', '2019-05-19 05:38:34'),
(587, 263, 'Graded and fine graded slope along north side of ditch. Hauled fill from stock pile.', '2019-05-19 05:39:47', '2019-05-19 05:39:47'),
(599, 283, 'Poured the asphalt for the roadway', '2019-05-19 05:45:26', '2019-05-19 05:45:26'),
(600, 283, 'James Watford lll repaired the output of the 15" pipe', '2019-05-19 05:45:26', '2019-05-19 05:45:26'),
(601, 282, 'Mudded in the manhole ring and cover', '2019-05-19 05:46:15', '2019-05-19 05:46:15'),
(602, 282, 'Adjusted the road for the final time.', '2019-05-19 05:46:15', '2019-05-19 05:46:15'),
(603, 282, 'Regraded the green area for SOD', '2019-05-19 05:46:15', '2019-05-19 05:46:15'),
(604, 271, 'I was finally able to get a date out of Sun Coast Paving to repave the asphault on Firday first thing.', '2019-05-19 05:47:27', '2019-05-19 05:47:27'),
(605, 271, 'We poured the invert in the catch basin.', '2019-05-19 05:47:27', '2019-05-19 05:47:27'),
(606, 271, 'We spent the rest of the day regrading the green area', '2019-05-19 05:47:27', '2019-05-19 05:47:27'),
(607, 267, 'Repaired the road after yesterdays strom.', '2019-05-19 05:48:16', '2019-05-19 05:48:16'),
(608, 267, 'REgraded the green area after building a berm to hold back the storm water.', '2019-05-19 05:48:16', '2019-05-19 05:48:16'),
(609, 267, 'Cut the grout - filled kelly well pipe 4 foot below grade and regraded around the manhole.', '2019-05-19 05:48:16', '2019-05-19 05:48:16'),
(610, 281, 'He formed and poured a valve pad, repaired four asphalt patches, installed missing valve tags and swapped out incorrect valve tags. ', '2019-05-19 14:19:42', '2019-05-19 14:19:42'),
(611, 266, 'We started hauling dirt to rebuild the dams. We cleaned the fabric form, then pulled the 8” pump out of the water. We could not build the dams back because it rained for one hour. The flow was too much. We continued hauling dirt and stock piling it to rebuild the dams. ', '2019-05-19 14:30:55', '2019-05-19 14:30:55'),
(612, 280, 'We added dirt to the east slope, it was 120’. We started finish grading on it. We dug the dirt off the end of the block mat where we stopped before. We graded out the slope to set one more block mat where it ends. We cleaned up the Jon site.  ', '2019-05-19 14:43:27', '2019-05-19 14:43:27'),
(614, 284, 'We set he block mat. We finished grading 120’ on the east slope to get it ready for fabric form. We dug the footer on t.o.b. We filled up the pumps. ', '2019-05-19 14:59:40', '2019-05-19 14:59:40'),
(617, 286, 'Took water sample. Cleaned pump head. Fuel up pumps. ', '2019-05-20 05:36:36', '2019-05-20 05:36:36'),
(633, 293, 'We hooked up the concrete pump and set it up. We hooked up all the hoses to it. We dug the footer for the fabric form at the toe slope. We pumped 18 yards of concrete in the fabric form. We cleaned up the pump. We started digging the muck out of the bottom of the ditch and hauling it to the yard. We started grading the west side of the ditch to get it ready for rubble. ', '2019-05-21 20:27:00', '2019-05-21 20:27:00'),
(644, 298, 'We graded out a 40’x40’ section around the structure to get it ready for rubble. We dug a footer at the t.o.b and the toe of the slope. We put fabric down on the slope. We put in small rubble in both footers, then put the big rubble on the slope. ', '2019-05-22 20:17:17', '2019-05-22 20:17:17'),
(654, 302, 'We graded out some of the dirt on the back side of the fabric form.  We bulked out dirt on the east side by the existing structure, it was 40’x21’, to get it ready for rubble. We dug a footer at the top and bottom of the slope. We put the fabric down on the slope. We put small rubble in the footers, then put big rubble on the slope. ', '2019-05-23 20:12:03', '2019-05-23 20:12:03'),
(659, 287, 'We poured the footer for the last block mat we set. We cut mirafy to put on the slope under the fabric form. We layed out fabric form. We dug the trench at the bottom of the slope. We poured 80’ of fabric form. We cleaned it up and washed the concrete pump. We added more dirt to the end to grade it out a little more for fabric to get past the structure. ', '2019-05-24 14:26:08', '2019-05-24 14:26:08'),
(662, 306, 'We dug dirt out of the bottom of the ditch to get it ready to break the dams. We graded out twenty more feet to set more rubble. We dug the footer for the rubble. We put down filter fabric then set the rubble. We cleaned up the job site and safed it up for the weekend then broke the dams. ', '2019-05-24 19:04:46', '2019-05-24 19:04:46'),
(670, 297, 'Finished grading for sidewalk. ', '2019-05-26 06:42:51', '2019-05-26 06:42:51'),
(671, 297, 'Fine graded slopes for landscape', '2019-05-26 06:42:51', '2019-05-26 06:42:51'),
(672, 292, 'Cut north side walk down to grade. Rough grading slopes for land scape.', '2019-05-26 06:43:09', '2019-05-26 06:43:09'),
(673, 290, 'Removed existing brick road and stacked bricks on pallets. Completed removing all bricks ', '2019-05-26 06:43:58', '2019-05-26 06:43:58'),
(674, 305, 'Removing existing brick roads', '2019-05-26 06:44:20', '2019-05-26 06:44:20'),
(675, 305, 'Stacking bricks onto pallets ', '2019-05-26 06:44:20', '2019-05-26 06:44:20'),
(676, 289, 'Running seepage pumps - Beginning Elv. 12.30 - Finish 10.50', '2019-05-26 06:47:02', '2019-05-26 06:47:02'),
(677, 289, 'Picking up trash', '2019-05-26 06:47:02', '2019-05-26 06:47:02'),
(678, 289, 'arron was not on site today', '2019-05-26 06:47:02', '2019-05-26 06:47:02'),
(679, 295, 'Fixed the 2 gatesthat were a trip hazard', '2019-05-26 06:47:54', '2019-05-26 06:47:54'),
(680, 295, 'arron was not on site today', '2019-05-26 06:47:54', '2019-05-26 06:47:54'),
(681, 299, 'Ran seepage pump    beginning ele. 11.10 at 7:00am     ending ele. 10.70 at 4:30      ', '2019-05-26 06:49:50', '2019-05-26 06:49:50'),
(682, 299, 'Drove to West Palm and picked up Sika 123 for topping of the staff gauge piles and replacement screen from Bernie Barile.', '2019-05-26 06:49:50', '2019-05-26 06:49:50'),
(683, 299, 'arron was not on site today', '2019-05-26 06:49:50', '2019-05-26 06:49:50'),
(684, 303, 'Picked up boat and coated 2 staff gauge pile tap 7:00 11.3 elv   1:00 10,80 elv', '2019-05-26 06:50:55', '2019-05-26 06:50:55'),
(685, 303, 'arron was not onsite today', '2019-05-26 06:50:55', '2019-05-26 06:50:55'),
(686, 307, 'Installed lower screen', '2019-05-26 06:51:59', '2019-05-26 06:51:59'),
(687, 307, 'Topped staff gauge pile', '2019-05-26 06:51:59', '2019-05-26 06:51:59'),
(688, 307, 'Returned trailer and boat to yard', '2019-05-26 06:51:59', '2019-05-26 06:51:59'),
(689, 307, 'arron was not onsite today', '2019-05-26 06:51:59', '2019-05-26 06:51:59'),
(690, 288, 'Stared digging for the D-curb', '2019-05-26 06:54:32', '2019-05-26 06:54:32'),
(691, 288, 'We received a verbal agreement for the adjustment of the D-curb and swill be receiving a written agreement from Mike Okeefe ithis afternoon or in the morning.', '2019-05-26 06:54:32', '2019-05-26 06:54:32'),
(692, 294, 'Finished digging for the D-curb.', '2019-05-26 06:55:49', '2019-05-26 06:55:49'),
(693, 294, 'Professional moved the John Deere 225 to Upper Town and Country', '2019-05-26 06:55:49', '2019-05-26 06:55:49'),
(694, 300, 'Poured the D-curb', '2019-05-26 06:57:00', '2019-05-26 06:57:00'),
(695, 300, 'Hauled the granite off site to Roser Park', '2019-05-26 06:57:00', '2019-05-26 06:57:00'),
(696, 304, 'Backfill behind the D-curb and install ballards', '2019-05-26 06:58:18', '2019-05-26 06:58:18'),
(697, 308, 'Travis Resmondo Sod had two workers arrive at 7:00am with the loader. The sod arrived at 8:00am.', '2019-05-26 06:59:18', '2019-05-26 06:59:18'),
(698, 308, 'We started straitening the alignment of the ballards.', '2019-05-26 06:59:18', '2019-05-26 06:59:18'),
(700, 309, 'Water sod', '2019-05-27 08:32:13', '2019-05-27 08:32:13'),
(734, 328, 'Water sod, misc. tidiness', '2019-06-02 05:51:29', '2019-06-02 05:51:29'),
(735, 324, 'Lay sod, water sod, install chain-link fence', '2019-06-02 05:51:58', '2019-06-02 05:51:58'),
(736, 318, 'Install chain-link fence, water sod, finish ballards', '2019-06-02 05:52:21', '2019-06-02 05:52:21'),
(737, 313, 'Watered sod, repair handrails, finish ballards', '2019-06-02 05:53:23', '2019-06-02 05:53:23'),
(738, 315, 'Watering SOD', '2019-06-02 05:54:05', '2019-06-02 05:54:05'),
(739, 310, 'Watering SOD', '2019-06-02 05:54:40', '2019-06-02 05:54:40'),
(740, 327, 'Grading road for crushed concrete ', '2019-06-02 05:58:34', '2019-06-02 05:58:34'),
(741, 327, 'Grading for sidewalk on south side of ditch ', '2019-06-02 05:58:34', '2019-06-02 05:58:34'),
(742, 323, 'Began to dig for crushed concrete base ', '2019-06-02 05:59:10', '2019-06-02 05:59:10'),
(743, 323, 'All bricks removed and stacked onto pallets ', '2019-06-02 05:59:10', '2019-06-02 05:59:10'),
(744, 323, 'Began grading for sidewalk on south side of ditch', '2019-06-02 05:59:10', '2019-06-02 05:59:10'),
(745, 317, 'Removing existing brick road and stacking on pallets.', '2019-06-02 05:59:47', '2019-06-02 05:59:47'),
(746, 317, 'Saw cutting asphalt for header curb.', '2019-06-02 05:59:47', '2019-06-02 05:59:47'),
(747, 311, 'Removing existing brick road and stacking onto pallets.', '2019-06-02 06:00:47', '2019-06-02 06:00:47'),
(748, 325, 'Sheeting roof      See page Canal    BEgin CLV 11:20 / End ELV 10:60', '2019-06-02 06:04:53', '2019-06-02 06:04:53'),
(749, 325, 'Weedeating at gates and guardrails ', '2019-06-02 06:04:53', '2019-06-02 06:04:53'),
(750, 325, 'Aaron was not onsite', '2019-06-02 06:04:53', '2019-06-02 06:04:53'),
(751, 325, 'Sheeting roof      See page Canal    BEgin CLV 11:20 / End ELV 10:60', '2019-06-02 06:04:53', '2019-06-02 06:04:53'),
(752, 325, 'Weedeating at gates and guardrails ', '2019-06-02 06:04:53', '2019-06-02 06:04:53'),
(753, 325, 'Aaron was not onsite', '2019-06-02 06:04:53', '2019-06-02 06:04:53'),
(754, 320, 'Weedeating at structure and guardrails', '2019-06-02 06:05:10', '2019-06-02 06:05:10'),
(755, 320, 'Seepage canal    Begin ELV 11:30 / End ELV 10:60', '2019-06-02 06:05:10', '2019-06-02 06:05:10'),
(756, 314, 'Crane Truck release # 30030118    Begin ELV 11:90   7:00    /    End ELV 10:60', '2019-06-02 06:05:30', '2019-06-02 06:05:30'),
(757, 314, 'Weedeating at gates and guardrails', '2019-06-02 06:05:30', '2019-06-02 06:05:30'),
(758, 314, 'Aaron not on site today', '2019-06-02 06:05:30', '2019-06-02 06:05:30'),
(759, 314, 'Aaron not on site last week at all', '2019-06-02 06:05:30', '2019-06-02 06:05:30'),
(764, 312, 'We greased all equipment. We mixed the concrete up and poured 2’x20’ cap on the fabric form on the back side where it did not go down to existing grade. We built the north and south dams back, then pumped the water out of the middle. We graded 80’ out of the bottom of the ditch, then bulked out the dirt on the slope and hauled it to the yard. We started to form up the cap for the pylon.  ', '2019-06-02 07:30:13', '2019-06-02 07:30:13'),
(765, 316, 'We finished building the form for the sheet pylon. We tied all the rebar together then placed it in the form. We bulked out the dirt on the west slope and graded it for rubble. We put down 60’ of fabric. We placed 60’ of rubble on the slope. ', '2019-06-02 07:30:22', '2019-06-02 07:30:22'),
(768, 326, 'We bulked out 60’ of dirt on the west slope, then graded 40’ of the west slope. We dug trenches for the rubble. We placed 20’ of fabric down then 20’ of rubble down on the slope. We hauled 15 truck loads of dirt to the yard that we dug off the west slope. We finished forming structure number 2 and started tying rebar for structure number 2. ', '2019-06-02 13:46:39', '2019-06-02 13:46:39'),
(772, 322, 'We finished forming up structure number 1 and finished tying the rebar for structure number 1. We started forming up structure number 2. The dozer broke down at 1:30 pm. We bulked out 60’ of dirt. We graded out 30’ of the west slope. We dug footers then placed 30’ of fabric. We placed 30’ of rubble. Holland pump could not fix the 3” pump so they replaced it with another one, that one would not work so they replaced it with a 4” pump. ', '2019-06-03 08:55:15', '2019-06-03 08:55:15'),
(774, 329, 'Holland pump had to switch out the 12” pump.  We finished tying rebar for structure number 2. We bulked out more dirt on the west slope. We hauled 14 loads to the yard with the dump truck. We graded thirty more feet of the west slope. ', '2019-06-03 09:03:43', '2019-06-03 09:03:43'),
(775, 333, 'Grading subgrade for crushed concrete base ', '2019-06-03 09:57:49', '2019-06-03 09:57:49'),
(806, 335, 'Grading subgrade for crushed concrete base ', '2019-06-06 20:22:55', '2019-06-06 20:22:55'),
(807, 335, 'City of st Pete removed water main that ran across Road ', '2019-06-06 20:22:55', '2019-06-06 20:22:55'),
(808, 340, 'Grading subgrade crushed concrete base ', '2019-06-06 20:25:19', '2019-06-06 20:25:19'),
(809, 345, 'Subgrade completed and crushed concrete base spread', '2019-06-06 20:26:49', '2019-06-06 20:26:49'),
(810, 332, 'Removed turbidity curtain, installed last ballard, watered sod', '2019-06-06 20:28:01', '2019-06-06 20:28:01'),
(811, 339, 'Water sod, final walk-through with the City of Tampa ', '2019-06-06 20:28:19', '2019-06-06 20:28:19'),
(812, 339, 'The walk through went great. The only items for the punchlist were to match our quantities, patch the asphalt, and trim the damaged trees along the property line.', '2019-06-06 20:28:19', '2019-06-06 20:28:19'),
(813, 339, 'I installed the 2 ballards from the city ', '2019-06-06 20:28:19', '2019-06-06 20:28:19'),
(814, 339, 'We had a dumpster delivered as the old one was picked up today, and it was loaded and hauled off site today.', '2019-06-06 20:28:19', '2019-06-06 20:28:19'),
(815, 342, 'We had the tree trimmers and pavers on site today to repair any damages.', '2019-06-06 20:29:01', '2019-06-06 20:29:01'),
(816, 338, 'Finishef forming froud pads at coulmn bases, grouted lifting holes in building frame, drilled holes in spring cups on the conveyor.', '2019-06-06 20:30:30', '2019-06-06 20:30:30'),
(817, 338, 'Grouting base plates.', '2019-06-06 20:30:30', '2019-06-06 20:30:30'),
(818, 344, 'Strip forms off grout pads and clean over pour, patch holes in floor from forms ', '2019-06-06 20:31:07', '2019-06-06 20:31:07'),
(819, 344, 'Seepage canal start ele. 11.0 ; end ele. 10.5. Start hours for the pump were 242.8 ; end hours were 247.8', '2019-06-06 20:31:07', '2019-06-06 20:31:07'),
(820, 344, 'Aaron was not on site', '2019-06-06 20:31:07', '2019-06-06 20:31:07'),
(824, 330, 'Took water samples.  Fuel up pumps.  Clean pump head.   ', '2019-06-07 11:10:22', '2019-06-07 11:10:22'),
(830, 346, 'Spreading crushed concrete base ', '2019-06-09 05:54:43', '2019-06-09 05:54:43'),
(831, 337, 'We set up the concrete pump and hooked up 2” hoses for the concrete. We pumped 4 yards of concrete. We pumped structure number 1 and 2. We dug the footer for the rubble on the west slope. We placed 20’ of fabric down then placed 15’ of rubble on the slope. ', '2019-06-09 14:46:03', '2019-06-09 14:46:03'),
(833, 341, 'We took the form boards off of structures number 1 and 2. We graded 50’ out of the bottom of the ditch.  We bulked out dirt. We hauled 13 loads of dirt to the yard with the dump truck. We graded out 40’ of the west slope. We dug 24’ of the footer for the rubble. We placed fabric down. We placed 24’ of rubble on the west slope. We hooked up a fuel counter to the fuel cell. ', '2019-06-09 14:48:54', '2019-06-09 14:48:54'),
(834, 343, 'We excavated the muck out of the bottom of the ditch and excavated he dirt off the west slope. We hauled 15 truck loads of dirt to the yard. We graded 40’ of the west slope. We dug the footer for the top and bottom of the slope. We placed 40’ of fabric and 40’ of rubble. ', '2019-06-09 14:50:03', '2019-06-09 14:50:03'),
(835, 349, 'We excavted more dirt off the west slope. We graded more off the west slope for rubble. We hauled 8 loads of dirt to the yard with the dump truck. We graded some on the east side of the ditch. Fueled all pumps. ', '2019-06-09 14:56:29', '2019-06-09 14:56:29'),
(836, 347, 'We excavated dirt off the west slope. We hauled 13 loads to the yard with the dump truck. We graded out 30’ of the west slope for rubble. We dug footers at the top and bottom of the slope. We cut more fabric. We placed 40’ of fabric and 40’ of rubble on the west slope. We straightened up the yard to make more room for dirt. Greased all equipment. ', '2019-06-09 14:56:56', '2019-06-09 14:56:56'),
(837, 351, 'We hauled dirt back to the yard with the loader. We cleaned up the pump head. Fueled up pumps. Took the water sample. ', '2019-06-09 14:58:10', '2019-06-09 14:58:10'),
(839, 352, 'Both dams were broke the water in the ditch came up 8 feet. I tried to rebuild the north dam but the water flow was too much, I could not rebuild the dams. I took water samples and turned the pumps off.', '2019-06-09 20:41:54', '2019-06-09 20:41:54'),
(840, 348, 'Spreading second lift of crushed concrete base ', '2019-06-10 06:53:28', '2019-06-10 06:53:28'),
(841, 272, 'Extra event add', '2019-06-10 07:12:01', '2019-06-10 07:12:01'),
(842, 272, ' Second event added', '2019-06-10 07:12:01', '2019-06-10 07:12:01'),
(843, 359, 'We started to take the bypass apart. We took th discharge pipe off and moved it down 250’. It started to rain so we got rained out. Lee hauled equipment to okeechobee. ', '2019-06-10 20:22:41', '2019-06-10 20:22:41'),
(846, 362, 'We cleaned dirt off of the fabric form. We moved the block mat and structures to the yard. We dug up a 16” bypass pipe and took it apart so that we could move it, moved it 250’. We moved the pump head and pump. We dug a trench for the bypass I’ve. We put the pipe back together then backfilled the trench. We put hydraulic lined back on the pump. ', '2019-06-11 20:09:31', '2019-06-11 20:09:31'),
(853, 366, 'import event', '2019-06-12 05:52:25', '2019-06-12 05:52:25'),
(855, 371, 'extra work', '2019-06-13 05:30:04', '2019-06-13 05:30:04'),
(857, 370, 'Poured  concrete around structure #1 and inbetween sheet piling and fabric form. Had to cut some pipe off some 16” discharge pipe. Put a 16” 45 on the end of the discharge pipe. Hooked it to the 90 built north dam and south dam. Hooked up 6’ pump to help 16’ pump out. Moved 4’ pump into the middle to start drying it up. ', '2019-06-13 09:46:03', '2019-06-13 09:46:03'),
(858, 374, 'repair washouts in levees in preparation for sod', '2019-06-13 14:45:29', '2019-06-13 14:45:29'),
(859, 374, 'I notified Earl Lancaster that the eyebolts in the hatches were installed without the proper nut above the roof . He notified James Swindle and James said they would deal with them at a later date if they need to seepage canal begin elv 10.8																', '2019-06-13 14:45:29', '2019-06-13 14:45:29'),
(860, 374, 'end elv 10.6								', '2019-06-13 14:45:29', '2019-06-13 14:45:29'),
(861, 375, 'seepage canal begin elv 11.3', '2019-06-13 14:55:08', '2019-06-13 14:55:08'),
(862, 375, 'end elv 10.7								', '2019-06-13 14:55:08', '2019-06-13 14:55:08'),
(863, 375, 'Aaron not onsite 								', '2019-06-13 14:55:08', '2019-06-13 14:55:08'),
(864, 376, 'We lured concrete around structure number 2 and in between sheet pylons and fabric form. We started clearing the west slopes. We set the Kelley well for 4” pump. We cut trm to put on the north and south dams to help with erosion.  It rained 1 inch. Fueled up the pumps. ', '2019-06-13 20:20:59', '2019-06-13 20:20:59'),
(874, 369, 'Working with Agland SOD', '2019-06-14 14:14:27', '2019-06-14 14:14:27'),
(875, 369, 'seepage canal begin elv 11.4', '2019-06-14 14:14:27', '2019-06-14 14:14:27'),
(876, 369, 'end elv 10.7', '2019-06-14 14:14:27', '2019-06-14 14:14:27'),
(877, 369, 'Aaron not onsite 								', '2019-06-14 14:14:27', '2019-06-14 14:14:27'),
(878, 364, 'Working with Agland SOD', '2019-06-14 14:14:46', '2019-06-14 14:14:46'),
(879, 364, 'JLG lift released number 30133084', '2019-06-14 14:14:46', '2019-06-14 14:14:46'),
(880, 364, 'Seepage canal begin elv 11.4 hour meter pump 1 225.1-258.6', '2019-06-14 14:14:46', '2019-06-14 14:14:46'),
(881, 364, 'end elv 10.6     pump 2 252.0-225.6', '2019-06-14 14:14:46', '2019-06-14 14:14:46'),
(886, 381, 'Started taking the bruh off the east slope. Cleaned off 100ft of brush and hauled it to the yard. Fixed some places where we already placed rubbl to fill in some holes. Filled up pumps', '2019-06-15 17:11:33', '2019-06-15 17:11:33'),
(889, 360, 'Filling in washouts after 2 1/21" rainfall over the weekend', '2019-06-16 05:24:59', '2019-06-16 05:24:59'),
(900, 358, 'Grading crushed concrete base ', '2019-06-16 05:36:31', '2019-06-16 05:36:31'),
(901, 358, 'Compacting crushed concrete base ', '2019-06-16 05:36:31', '2019-06-16 05:36:31'),
(906, 361, 'Setting granite curb', '2019-06-16 05:37:53', '2019-06-16 05:37:53'),
(907, 361, 'Grading for sidewalk on south side of ditch ', '2019-06-16 05:37:53', '2019-06-16 05:37:53'),
(909, 368, 'Installed granite curb. Grading for sidewalk on south side of ditch', '2019-06-16 05:39:46', '2019-06-16 05:39:46'),
(914, 372, 'Installing granite curb ', '2019-06-16 05:42:56', '2019-06-16 05:42:56'),
(915, 372, 'Backfilling around drainage box ', '2019-06-16 05:42:56', '2019-06-16 05:42:56'),
(917, 378, 'Installing granite curb \nPouring trough inside of drainage box', '2019-06-16 05:44:01', '2019-06-16 05:44:01'),
(918, 382, 'Finished the mud work in the catch basin, repaired the mini, ', '2019-06-16 05:45:42', '2019-06-16 05:45:42'),
(919, 383, 'Cleaned the 16’’ pump head to get it working better. Had to add 57 stone to 4’’ pump head. Took water samples ', '2019-06-16 14:55:22', '2019-06-16 14:55:22'),
(920, 379, 'We had to rebuild the dams, they broke overnight. First we built the north dam, then the south. We placed more trm on both dams to help with erosion. We reset the Kelly well for the 4” pump. We started to dry up the middle of the ditch. We had the guys fix some wash outs on the slope at the southwest end by hill shore ave, then raked it and put grass seed down. Fueled all equipment. ', '2019-06-16 20:08:27', '2019-06-16 20:08:27'),
(923, 386, 'Phase 2, we hauled 4 loads of dirt to the job, then hauled the 344 loader there to move dirt down the side of the ditch so we could fill in to get everything back there to work. \nPhase 1, we graded out 110’ of the west slope, then dug footer for trm. We toed trm in the footer and back filled and pinned it.  We built the dikes back, and started pumping out the middle again. We spread dirt in the yard and driveway to try to dry it up. ', '2019-06-17 20:54:27', '2019-06-17 20:54:27'),
(936, 388, 'We hauled dirt to the yard tp stock pile it for the east slope. We graded out 110’ for trm and dug a trench to toe it in. We worked on the middle of the ditch tp dry it up so that we can start grading the east slope. ', '2019-06-18 21:05:07', '2019-06-18 21:05:07'),
(940, 365, 'VERY IMPORTANT EVENT', '2019-06-19 10:23:06', '2019-06-19 10:23:06'),
(941, 389, 'We continued hauling dirt from the yard for the east slope. We started adding dirt to the east slope to build it up. We graded t.o.b behind the fabric form that is finished. We graded 30’ of trm and toed it in. We had to break the dams because the water got too high. ', '2019-06-19 19:47:00', '2019-06-19 19:47:00'),
(944, 396, 'Not yet.', '2019-06-20 08:59:10', '2019-06-20 08:59:10'),
(945, 397, 'SDcvxfvsfbs sgdfg sfgsdf  advsdadsvas', '2019-06-20 10:12:57', '2019-06-20 10:12:57'),
(949, 398, 'Music festival', '2019-06-21 02:13:28', '2019-06-21 02:13:28'),
(952, 402, 'Bfjn', '2019-06-21 08:58:03', '2019-06-21 08:58:03'),
(953, 394, 'We finished grading on the back side of the fabric form. We graded in between t.r.m and the parking lot. We dug up the 6” pump hose to find where it was leaking. We fixed the 6” hose then covered it back up. We stock piled dirt to build the dams. We pulled the 14” pump head out of the water to make sure it was not clogged. We pulled out some trash out of the head. Lee took the 344 john deer loader to rosier park to load dirt to bring it to town n country.  ', '2019-06-21 12:24:58', '2019-06-21 12:24:58'),
(954, 401, 'We rebuilt the dams, north side first then the south side. We set the Kelly well for the 4” pump to dry up the middle. We put dirt on the east side slope to build the slopes and compacted it. We dug 2’ of muck out of the middle. We added rubble in voids on the west slope. We cleaned dirt off of the fabric form at the toe of the slope on the east side bank. Only one truck was hauling dirt from rozier park, so we only got 4 loads. \nPhase1: welded grader plate on the 225 jd and laid out 4” sections and discharge hoses on east bank. ', '2019-06-21 20:35:57', '2019-06-21 20:35:57'),
(960, 403, 'We added more dirt to the east slope. Finished grading 60’ of the east slope to get it ready for fabric form. We fueled up all pumps. We dug the footer for t.o.b. We greased all equipment. Moved the 4” pump to the middle of the ditch. ', '2019-06-22 20:25:28', '2019-06-22 20:25:28'),
(962, 385, 'Watering SOD', '2019-06-23 07:38:51', '2019-06-23 07:38:51'),
(963, 385, 'begin hour meter seepage pump 1 265.1 end 273.2', '2019-06-23 07:38:51', '2019-06-23 07:38:51'),
(964, 385, 'seepage canal begin elv 12.3', '2019-06-23 07:38:51', '2019-06-23 07:38:51'),
(965, 385, 'end elv 11.10', '2019-06-23 07:38:51', '2019-06-23 07:38:51'),
(966, 385, 'general jobsite cleanup', '2019-06-23 07:38:51', '2019-06-23 07:38:51'),
(967, 385, 'Aaron not onsite', '2019-06-23 07:38:51', '2019-06-23 07:38:51'),
(968, 384, 'Installing granite curb ', '2019-06-23 07:40:43', '2019-06-23 07:40:43'),
(972, 387, 'Completed installing granite curb ', '2019-06-23 07:43:11', '2019-06-23 07:43:11'),
(973, 387, 'Graded crushed concrete for brick road ', '2019-06-23 07:43:11', '2019-06-23 07:43:11'),
(974, 387, 'Mounted brackets for pedestrian bridge ', '2019-06-23 07:43:11', '2019-06-23 07:43:11'),
(977, 390, 'Installing brackets for pedestrian bridge ', '2019-06-23 07:45:40', '2019-06-23 07:45:40'),
(978, 390, 'Grading and compacting crushed concrete base ', '2019-06-23 07:45:40', '2019-06-23 07:45:40'),
(979, 393, 'Grading and compacting crushed concrete road base', '2019-06-23 07:47:33', '2019-06-23 07:47:33'),
(980, 393, 'Removing existing sidewalk ', '2019-06-23 07:47:33', '2019-06-23 07:47:33'),
(981, 399, 'Meeting with Tom Rice to discuss the void in road he directed DNHI to fill void with crushed concrete and hand compact it in', '2019-06-23 07:49:26', '2019-06-23 07:49:26'),
(982, 399, 'Removing existing sidewalk on south side of ditch', '2019-06-23 07:49:26', '2019-06-23 07:49:26'),
(983, 399, 'Saw cutting wall cap to lower for bridge elevation ', '2019-06-23 07:49:26', '2019-06-23 07:49:26'),
(984, 399, 'Grading and compacting subgrade for sidewalk ', '2019-06-23 07:49:26', '2019-06-23 07:49:26'),
(985, 399, 'Installed new lid for outfall box ', '2019-06-23 07:49:26', '2019-06-23 07:49:26'),
(986, 404, 'Grading subgrade for sidewalk ', '2019-06-23 07:50:46', '2019-06-23 07:50:46'),
(988, 405, 'Check pump head to make sure they was not stop up.  Took water samples.      ', '2019-06-23 19:38:50', '2019-06-23 19:38:50');
INSERT INTO `important_events` (`id`, `timesheet_id`, `event_text`, `created_at`, `modified_at`) VALUES
(991, 409, 'We added more dirt to the east slope. We finish graded 60’ to get it ready for fabric form. We dug a footer for fabric form at the t.o.b, it was 100’. We layed out fabric form on the slope. We reset the 4” pump. Lee hauled 4 loads of dirt from rozier park to town n country. ', '2019-06-24 20:25:38', '2019-06-24 20:25:38'),
(999, 411, 'Site #1: we dug the footer at the toe of the slope for the fabric form. Set the pump up and layed out concrete hoses. We pumped 120’ of the fabric form. We cleaned the fabric off and cleaned up the hoses and the concrete pump. \n\nSite #2: we scalped the sod off the side of the ditch to make a road to get back to the job to start working on the ditch. We hauled sod to site #1. Scalped 100’.', '2019-06-25 19:52:30', '2019-06-25 19:52:30'),
(1000, 418, 'vasdasdfas', '2019-06-26 09:39:26', '2019-06-26 09:39:26'),
(1005, 415, 'We layed 16 pallets of sod on the trm. \n\nSite #1: we added more dirt to the east slope. We started backfilling behind the fabric form that we poured Tuesday. We fixed the silt fence and turbidity barrier and cleaned silt of grass inlet. \n\nSite#2: we finished scalping sod off the top of the ditch to make a road. We hauled the sod to the yard. Lee hauled the dozer back to site #1.  Fueled up pumps. ', '2019-06-26 20:51:03', '2019-06-26 20:51:03'),
(1016, 424, 'Clean job site', '2019-06-27 15:12:56', '2019-06-27 15:12:56'),
(1017, 424, 'Pour and finish 8 yards of concrete', '2019-06-27 15:12:56', '2019-06-27 15:12:56'),
(1018, 422, 'Site # 1: we placed rubble on the slope where we layed sod to fill in some low spots. We filled in washouts with rubble. We fixed turbidity barrier because it came loose. \n\nSite # 2: took shots in the middle of the ditch. We probed the 48” pipe that’s in the middle of the ditch to see how much room we got. ', '2019-06-27 20:10:28', '2019-06-27 20:10:28'),
(1024, 423, 'Watered SOD', '2019-06-28 07:45:02', '2019-06-28 07:45:02'),
(1025, 423, 'AEB subcontractor cleaned up site', '2019-06-28 07:45:02', '2019-06-28 07:45:02'),
(1032, 410, 'Filing out washouts in levee', '2019-06-29 19:15:47', '2019-06-29 19:15:47'),
(1033, 410, 'Seepage canal befin elv 12.4 End elv 11.2', '2019-06-29 19:15:47', '2019-06-29 19:15:47'),
(1034, 410, 'Pump 1 hours 273.6-280.2', '2019-06-29 19:15:47', '2019-06-29 19:15:47'),
(1035, 410, 'Pump 2 hours 268.5-275.1', '2019-06-29 19:15:47', '2019-06-29 19:15:47'),
(1036, 410, 'Aaron not onsite', '2019-06-29 19:15:47', '2019-06-29 19:15:47'),
(1037, 413, 'filling in washouts in levee', '2019-06-29 19:16:29', '2019-06-29 19:16:29'),
(1038, 413, 'cleaning grass from seepage pump bay', '2019-06-29 19:16:29', '2019-06-29 19:16:29'),
(1043, 420, 'sodding repaired area								', '2019-06-29 19:17:48', '2019-06-29 19:17:48'),
(1044, 420, 'Aaron not on site', '2019-06-29 19:17:48', '2019-06-29 19:17:48'),
(1045, 408, '\nRemoving asphalt from brick pavers ', '2019-06-29 19:20:49', '2019-06-29 19:20:49'),
(1046, 412, 'Spreading crushed concrete leveling course ', '2019-06-29 19:22:26', '2019-06-29 19:22:26'),
(1047, 412, 'Chipping asphalt off brick pavers ', '2019-06-29 19:22:26', '2019-06-29 19:22:26'),
(1050, 414, 'Removing asphalt from brick pavers ', '2019-06-29 19:25:17', '2019-06-29 19:25:17'),
(1051, 414, 'Grading crushed concrete base ', '2019-06-29 19:25:17', '2019-06-29 19:25:17'),
(1052, 421, 'Removed asphalt from brick pavers \n', '2019-06-29 19:27:15', '2019-06-29 19:27:15'),
(1053, 421, 'Forming sidewalk on south side of ditch ', '2019-06-29 19:27:15', '2019-06-29 19:27:15'),
(1054, 421, 'Grading crushed concrete base ', '2019-06-29 19:27:15', '2019-06-29 19:27:15'),
(1055, 427, 'Installing brick paver road', '2019-06-29 19:30:21', '2019-06-29 19:30:21'),
(1056, 427, 'Installing pedestrian bridge ', '2019-06-29 19:30:21', '2019-06-29 19:30:21'),
(1057, 427, 'Forming and fine grading sidewalk ', '2019-06-29 19:30:21', '2019-06-29 19:30:21'),
(1058, 430, 'Site 2: loaded up rock from site 1 to bring over to site 2 to continue building the road to get the concrete trucks down to where we are going to start working. Placed turbidity barrier in the ditch at the up stream end. ', '2019-06-29 19:58:12', '2019-06-29 19:58:12'),
(1059, 429, 'Sealed pipe in manhole ', '2019-06-29 21:15:52', '2019-06-29 21:15:52'),
(1060, 428, 'Site 1: we placed rubble on the west slope to fill in low spots. We mixed up bags of concrete to pour on the block mat that had some gaps in it. We dug out more of the dam so the water would not wash out the east slope. \n\nSite 2: we added some dry dirt to the road and wheel rolled it in.  We started to place 57 stone down to make a road for concrete trucks. ', '2019-06-29 22:41:24', '2019-06-29 22:41:24'),
(1062, 431, 'York Bride Design finished installing the pedestian bridge', '2019-06-30 10:03:54', '2019-06-30 10:03:54'),
(1063, 432, 'Loaded three loads 57 rocks at site #1 to take to site #2. Continued building the road with 57 rocks. Started scalping the ditch we scalped 100ft to start grading the ditch.', '2019-06-30 16:50:51', '2019-06-30 16:50:51'),
(1064, 434, 'Site 1: watered the sod. \n\nSite 2: loaded scalpings on the dump truck.  We hauled them to site 1. Finished building the road with 57 stone. We built the dams for the ditch and started the 4” pump up. Cut overhanging tree limbs to make access for concrete trucks. We cut the limbs up and hauled them to site 1 in the yard. ', '2019-07-01 21:26:59', '2019-07-01 21:26:59'),
(1067, 437, 'The surveyor had to fix the layout on the ditch. We put on 1000” of silt fence. We added more 57 stone to the road to fill in some spots. ', '2019-07-02 20:02:13', '2019-07-02 20:02:13'),
(1068, 435, 'We graded 40’ of the west slope to place some rubble. We cleaned up the yard to make room for rubble. ', '2019-07-02 20:03:35', '2019-07-02 20:03:35'),
(1075, 439, 'We placed rubble in low spots to make it look better. We graded ou the middle of the ditch. Pushed all the dirt down to the north end. We graded out behind the fabric form where it is finished. Watered the sod. ', '2019-07-03 19:25:50', '2019-07-03 19:25:50'),
(1078, 407, 'csgchjcbcjsbchsbchsvcshvc', '2019-07-05 09:10:52', '2019-07-05 09:10:52'),
(1079, 442, 'We finished grading behind the fabric form. We finished placing rubble in the low spots. Had to wait for equipment to be delivered to phase 2. Watered the sod. ', '2019-07-05 16:15:12', '2019-07-05 16:15:12'),
(1080, 444, 'Hauled dirt from the yard to rebuild the dams. We rebuilt the north and  south dam. We set up the 4” pump. We turned on both pumps. ', '2019-07-06 19:30:31', '2019-07-06 19:30:31'),
(1081, 433, 'Forming and grading sidewalk on south side of ditch ', '2019-07-07 06:27:10', '2019-07-07 06:27:10'),
(1082, 433, 'Installing brick pavers ', '2019-07-07 06:27:10', '2019-07-07 06:27:10'),
(1083, 436, 'Forming pile cap at pedestrian bridge ', '2019-07-07 06:27:54', '2019-07-07 06:27:54'),
(1084, 436, 'Grading and forming sidewalk', '2019-07-07 06:27:54', '2019-07-07 06:27:54'),
(1085, 438, 'Forming and grading sidewalks ', '2019-07-07 06:29:44', '2019-07-07 06:29:44'),
(1086, 438, 'Pouring pile cap at pedestrian bridge ', '2019-07-07 06:29:44', '2019-07-07 06:29:44'),
(1087, 440, 'Holiday', '2019-07-07 15:25:10', '2019-07-07 15:25:10'),
(1089, 446, 'Had to rebuild the dams.  Started with hauling dirt from the yard.  Then rebuild the north dam first. Then the south dam. Reset the 4’’ pump head. Made sure all pumps was working.   ', '2019-07-07 16:30:21', '2019-07-07 16:30:21'),
(1092, 450, 'We added more dirt to the dams. We fixed the washout on on the west side where the access road is. We dug a deeper hole for the 4” pump heads. We worked on the middle of the ditch to get the water down. Greased all equipment. ', '2019-07-08 20:41:25', '2019-07-08 20:41:25'),
(1096, 455, 'PTO', '2019-07-09 09:13:24', '2019-07-09 09:13:24'),
(1099, 451, 'Rebuild dikes, set up bypass pump. Set up 3” mud hog to pump out middle. Set stakes and shoot grades. Repair downed silt fence. Add more gravel to thin spots in roadway. ', '2019-07-09 10:29:16', '2019-07-09 10:29:16'),
(1101, 456, 'Had to break dams because it would not stop raining.   Then we went to phase #2 to help out.    ', '2019-07-09 17:07:34', '2019-07-09 17:07:34'),
(1102, 457, 'Reset 3” mudhog to pump out middle. Set stakes and shoot grades. Add more gravel to roadway started grading ditch banks.', '2019-07-09 18:32:11', '2019-07-09 18:32:11'),
(1120, 449, 'Repairing wash outs ', '2019-07-12 07:12:16', '2019-07-12 07:12:16'),
(1121, 449, 'Fine grading slopes for sod ', '2019-07-12 07:12:16', '2019-07-12 07:12:16'),
(1124, 453, 'Grading slopes for sod ', '2019-07-12 07:18:23', '2019-07-12 07:18:23'),
(1125, 453, 'Grading and forming sidewalk ', '2019-07-12 07:18:23', '2019-07-12 07:18:23'),
(1126, 459, 'Forming and grading sidewalk ', '2019-07-12 07:19:16', '2019-07-12 07:19:16'),
(1127, 459, 'Grading green areas for sod ', '2019-07-12 07:19:16', '2019-07-12 07:19:16'),
(1128, 458, 'running seepage canal pumps', '2019-07-12 07:21:37', '2019-07-12 07:21:37'),
(1129, 458, 'beginning water elv. Approx. 13.6', '2019-07-12 07:21:37', '2019-07-12 07:21:37'),
(1130, 458, 'ending elv. 12.30', '2019-07-12 07:21:37', '2019-07-12 07:21:37'),
(1131, 458, 'Aaron not onsite 								', '2019-07-12 07:21:37', '2019-07-12 07:21:37'),
(1132, 461, 'running seepage canal pumps', '2019-07-12 07:22:06', '2019-07-12 07:22:06'),
(1133, 461, 'beginning water elv. Approx. 12.5', '2019-07-12 07:22:06', '2019-07-12 07:22:06'),
(1134, 461, 'ending elv. 10.8', '2019-07-12 07:22:06', '2019-07-12 07:22:06'),
(1135, 461, 'pump 1 286.8-294.4', '2019-07-12 07:22:06', '2019-07-12 07:22:06'),
(1136, 461, 'pump 2 281.5-290.2', '2019-07-12 07:22:06', '2019-07-12 07:22:06'),
(1137, 461, 'Aaron not onsite', '2019-07-12 07:22:06', '2019-07-12 07:22:06'),
(1146, 465, 'installing  sod on north side\nwatering sod', '2019-07-12 16:43:32', '2019-07-12 16:43:32'),
(1147, 463, 'Running See Page Pumps ', '2019-07-12 16:48:24', '2019-07-12 16:48:24'),
(1148, 463, 'Beginning Water elv. Approx 11.5', '2019-07-12 16:48:24', '2019-07-12 16:48:24'),
(1149, 463, 'ending elv. 10.3', '2019-07-12 16:48:24', '2019-07-12 16:48:24'),
(1150, 463, 'Aaron not onsite', '2019-07-12 16:48:24', '2019-07-12 16:48:24'),
(1151, 468, 'We rebuilt the dams because they got damaged. We added dirt to both dams to make them bigger.  We reset the 4” pump head. We added some 57 stone to the slopes. Fueled up the 4” pumps. ', '2019-07-14 19:28:43', '2019-07-14 19:28:43'),
(1154, 467, 'Running see page canal pimps', '2019-07-16 08:37:34', '2019-07-16 08:37:34'),
(1155, 467, 'Beginning water elv. Approx 11.', '2019-07-16 08:37:34', '2019-07-16 08:37:34'),
(1156, 467, 'Ending elv. 10.3', '2019-07-16 08:37:34', '2019-07-16 08:37:34'),
(1157, 467, 'Aaron came by today and marked a few spots of erosion gulleys. I repaired all except the big one at the south rurn around area.', '2019-07-16 08:37:34', '2019-07-16 08:37:34'),
(1158, 467, 'There was anothere electric issue today, Glades electric replaced a component on the pole and restored electricity', '2019-07-16 08:37:34', '2019-07-16 08:37:34'),
(1164, 471, 'Fixed 30 ft of the T.R.M penned it down. Hauled dirt from the yard to rebuild the dams. Rebuild the north dam. Then turned the 14’’ pump on. Rebuild the south dam. Then reset the 4’’ pump. Phase #2 added more 57 stone to the road to make it flat. \n', '2019-07-16 19:27:20', '2019-07-16 19:27:20'),
(1167, 475, 'Grade out for sod from TRM to asphalt. Mowed sod that was laid on west side of the ditch. Cut weeds and mowed on the east side of the ditch. Painted wheel stops in the school parking lot. Rebuild north, and south dams. Reset 4” pump to pump out middle. Turned on 14”, and 6” pump. Went to phase 2 and broke the dams because we never got decision from Hillsboro county.', '2019-07-18 18:50:30', '2019-07-18 18:50:30'),
(1170, 469, 'Naples crew formed for colored brick stamp ', '2019-07-19 07:45:44', '2019-07-19 07:45:44'),
(1171, 469, 'Forming sidewalk and removing existing and damaged curb ', '2019-07-19 07:45:44', '2019-07-19 07:45:44'),
(1172, 472, 'Pouring sidewalk ', '2019-07-19 07:46:29', '2019-07-19 07:46:29'),
(1173, 472, 'DNHI poured 3 yards of concrete into void at the east bridge ', '2019-07-19 07:46:29', '2019-07-19 07:46:29'),
(1174, 474, 'Poured sidewalk on south side of ditch\n\nConcrete pump clogged and  blew a hole in the hose ', '2019-07-19 07:47:53', '2019-07-19 07:47:53'),
(1175, 476, 'Pouring sidewalk on north side of ditch ', '2019-07-19 07:49:01', '2019-07-19 07:49:01'),
(1176, 476, 'Stripping forms and grading for sod. ', '2019-07-19 07:49:01', '2019-07-19 07:49:01'),
(1179, 479, 'Laid 6 pallets of sod on west side ditch bank. Hock out dirt on ditch bank to place fabric and TRM for rip-rap. Haul and place rip-rap. 45’ completed. Broke both dams.1', '2019-07-19 21:42:35', '2019-07-19 21:42:35'),
(1180, 470, 'work on roadway. placed more 57 stone on the banks to stabilized them, set another 4" pump in the ditch to help with the flow.graded out for the forms. we could not get a a answer from the county how wide the clean out pad was going to be so we built dykes on phase #1', '2019-07-20 00:16:06', '2019-07-20 00:16:06'),
(1181, 478, 'Stripping forms and grading for sod ', '2019-07-20 07:03:26', '2019-07-20 07:03:26'),
(1182, 478, 'Saw cutting and removing asphalt for repairs ', '2019-07-20 07:03:26', '2019-07-20 07:03:26'),
(1183, 480, 'Grading for sod ', '2019-07-20 20:18:51', '2019-07-20 20:18:51'),
(1187, 482, 'Cleaned yard to make room for dirt and rip-rap. Cleaned dirt from rip-rap in yard. Hauled dirt to the south end of the ditch for the dam. Cleared vegetation where we are going to build the dam at the fork of the canal. We opened the 48” pipes at the Hanley pump station. Had to use hydrolic jack. Open the duckbills up to about 26” for each pipe.', '2019-07-22 19:33:55', '2019-07-22 19:33:55'),
(1190, 483, 'Running See Page Canal Pumps', '2019-07-23 09:34:58', '2019-07-23 09:34:58'),
(1191, 483, 'Begning water elv. Approx 12.6', '2019-07-23 09:34:58', '2019-07-23 09:34:58'),
(1192, 483, 'Ending elv. 10.8', '2019-07-23 09:34:58', '2019-07-23 09:34:58'),
(1193, 483, 'Pump 1 hrs 301.9-310.0', '2019-07-23 09:34:58', '2019-07-23 09:34:58'),
(1194, 483, 'Pump 2 hrs 300-9 308-9', '2019-07-23 09:34:58', '2019-07-23 09:34:58'),
(1198, 486, 'Grade bottom of ditch and remove dirt and fabric from fabri-form and rip-rap from old dam. Clean debris from bypass pumps. Rebuild dams. Went to phase 2 to get more suction hose to set up 4” pump at phase 1 to pump out middle. Grade West Bank and place fabric and TRM for more rip-rap. 20’ completed.', '2019-07-23 20:31:11', '2019-07-23 20:31:11'),
(1209, 488, 'Grade bank for more mirafi and TRM. Placed all the rip-rap we had. Had to wait for more to be delivered. Graded 20’ of ditch bank on east side behind fabri-form while we waited for more rip-rap. Once rip-rap arrived we put more on ditch bank. For a total of 30’.', '2019-07-25 07:36:12', '2019-07-25 07:36:12'),
(1211, 490, 'We tried to place rip-rap, it would not quit raining so we could not place it. Lee maintained the yard so the the trucks hauling rip-rap could get in and dump it. Don from hillsborough county said that the water was getting too high because the grass rakes were getting backed up from debris. The water level got within one inch of the dam so we had to take the dams out and let the water go. Set up the 12” pump at Hanley pump station. ', '2019-07-25 20:13:45', '2019-07-25 20:13:45'),
(1214, 492, 'When we got to the job the water level was too high to build the dams back up. We closed the duck bills at the Hanley pump station. The water level remained the same throughout the day. We mowed the grass where we layed sod. We graded out 30’ behind fabric form. Lee maintained the yard for the trucks hauling rip rap in. Waited for pipe to be delivered by Holland pump. Did a flow test. ', '2019-07-26 19:00:36', '2019-07-26 19:00:36'),
(1215, 493, 'We added 80 more feet of 12” pipe to the pump at the Hanley pump station. We put in anchors to support the pipe. We graded out 15’ on the east side of the ditch. We tried to put the dams back in at low tide. The flow was too much so we could not build the dams back. ', '2019-07-27 19:49:58', '2019-07-27 19:49:58'),
(1217, 481, 'Grading for sod ', '2019-07-27 20:13:42', '2019-07-27 20:13:42'),
(1218, 481, 'Hauling granite to city’s storage yard ', '2019-07-27 20:13:42', '2019-07-27 20:13:42'),
(1219, 484, 'Cleaning up site ', '2019-07-27 20:14:40', '2019-07-27 20:14:40'),
(1220, 484, 'Grading for sod ', '2019-07-27 20:14:40', '2019-07-27 20:14:40'),
(1221, 484, 'Repairing asphalt ', '2019-07-27 20:14:40', '2019-07-27 20:14:40'),
(1222, 487, 'Cleaning road off ', '2019-07-27 20:15:42', '2019-07-27 20:15:42'),
(1223, 487, 'Repairing concrete', '2019-07-27 20:15:42', '2019-07-27 20:15:42'),
(1224, 487, 'Grading staging area for sod ', '2019-07-27 20:15:42', '2019-07-27 20:15:42'),
(1225, 489, 'Laying sod ', '2019-07-27 20:16:29', '2019-07-27 20:16:29'),
(1226, 489, 'Fine grading for sod ', '2019-07-27 20:16:29', '2019-07-27 20:16:29'),
(1227, 491, 'Laying sod', '2019-07-27 20:17:30', '2019-07-27 20:17:30'),
(1229, 494, 'Rebuilt both dams. Put in the north dam. Then put the south dam in. Started the pumps. Reset the 4” pump head, to start pumping the middle of the ditch. Fueled all the pumps. ', '2019-07-28 20:38:13', '2019-07-28 20:38:13'),
(1232, 495, 'Dig out ditch bottom to set 4” pump Kelly well. Shoot grades on ditch bottom and bank. Grade bottom and West Bank for mirafi and TRM. Haul out excess dirt and stock pile it in yard. Haul rip-rap from yard and place on ditch bank.it started to rain, it rained for 30 minutes, it was 2” of rain. Added more dirt to the north dam. Put in 40’ of rip-rap. Topped off all pumps.', '2019-07-29 21:03:12', '2019-07-29 21:03:12'),
(1234, 497, 'When wearrived at the job we found out the dams had broke. We hauled dirt in from the yard to rebuild the dams. We rebuilt the north dam. We set the 4” pump in the middle of the ditch to pump it down. We had problems with the 4” pump, it kept shutting down. We got it fixed then reset the 4” pump. We started to dry up the middle of the ditch. We put in 200’ of silt fence at the yard where we disturbed the grass. Thomas the inspector told my guys to stope working on opening the duck bills. ', '2019-07-30 20:21:41', '2019-07-30 20:21:41'),
(1241, 500, 'We graded out 50’ to place rip rap on the west slope. We placed 45’ of rip rap. We fueled up all of the pumps. We put in the plugs at the Hanley pump station to plug the 48” pipes to keep the water from back flowing. ', '2019-07-31 21:15:13', '2019-07-31 21:15:13'),
(1250, 504, 'Dug excess dirt off est slope to start grading for more rip-rap. Hauled dirt to the yard. Graded 40’ of east slope and placed mirafi and TRM for rip-rap. Completed 40’ of rip-rap.', '2019-08-01 19:31:27', '2019-08-01 19:31:27'),
(1258, 507, 'Took apart all the bypass pipe. Took apart the 12” bypass at the Hanley pump station. Loaded all the 12” pipe on Lee’s trailer so he could haul it to Holland pumps. Moved all the pumps to the yard. Rolled all the 6” hoses up. Dug 16” bypass up, took it apart. Back filled roadway. ', '2019-08-02 18:29:03', '2019-08-02 18:29:03'),
(1261, 499, 'Running See Pagfe Canal Pumps', '2019-08-03 07:52:40', '2019-08-03 07:52:40'),
(1262, 499, 'Befinning Water elv. Approx 13.3', '2019-08-03 07:52:40', '2019-08-03 07:52:40'),
(1263, 499, 'Ending elv. 11.3', '2019-08-03 07:52:40', '2019-08-03 07:52:40'),
(1264, 499, 'Pump 1 hrs 310.0-318.9', '2019-08-03 07:52:40', '2019-08-03 07:52:40'),
(1265, 499, 'Pump 2 hrs 308.9-317.8', '2019-08-03 07:52:40', '2019-08-03 07:52:40'),
(1266, 501, 'Running see page canal pumps', '2019-08-03 07:54:29', '2019-08-03 07:54:29'),
(1267, 501, 'Beginning water elv approx 11.8', '2019-08-03 07:54:29', '2019-08-03 07:54:29'),
(1268, 501, 'Ending elv 10.4', '2019-08-03 07:54:29', '2019-08-03 07:54:29'),
(1269, 501, 'Pump 1 hrs 317.8-326.0', '2019-08-03 07:54:29', '2019-08-03 07:54:29'),
(1270, 501, 'Pump 2 hrs 318.9-324.5', '2019-08-03 07:54:29', '2019-08-03 07:54:29'),
(1271, 501, 'Finished installing riprap flume at outfall structure ', '2019-08-03 07:54:29', '2019-08-03 07:54:29'),
(1272, 505, 'Running See Page Pumps', '2019-08-03 07:55:12', '2019-08-03 07:55:12'),
(1273, 505, 'Begin elv. 11.30', '2019-08-03 07:55:12', '2019-08-03 07:55:12'),
(1274, 505, 'end elv. 10.50', '2019-08-03 07:55:12', '2019-08-03 07:55:12'),
(1275, 505, 'repairing minor washouts after rain', '2019-08-03 07:55:12', '2019-08-03 07:55:12'),
(1276, 496, 'Working on punch list items \nlaying sod ', '2019-08-03 07:57:22', '2019-08-03 07:57:22'),
(1277, 498, 'Working on punch list ', '2019-08-03 07:58:20', '2019-08-03 07:58:20'),
(1278, 502, 'Watering sod \n\nCompleted punch list ', '2019-08-03 07:59:05', '2019-08-03 07:59:05'),
(1279, 503, 'Watering sod ', '2019-08-03 07:59:52', '2019-08-03 07:59:52'),
(1280, 503, 'USA fence installed fence post for permanent fence ', '2019-08-03 07:59:52', '2019-08-03 07:59:52'),
(1281, 506, 'Worked on punch list \n\n', '2019-08-03 08:01:21', '2019-08-03 08:01:21'),
(1282, 508, 'Running See Page Canal Pumps', '2019-08-05 08:46:52', '2019-08-05 08:46:52'),
(1283, 508, 'Beginning Water elv. 11.8', '2019-08-05 08:46:52', '2019-08-05 08:46:52'),
(1284, 508, 'Ending elv. 10.4', '2019-08-05 08:46:52', '2019-08-05 08:46:52'),
(1285, 508, 'Repairing moinor washouts on levee after rain', '2019-08-05 08:46:52', '2019-08-05 08:46:52'),
(1286, 509, 'Phase1: we cleaned up the yard and stock piled the rip rap that came in on Friday. We moved the 480 of the 16” bypass pipes to the yard. We graded out where the t.r.m is finished. We started lay out for the fence. We cleaned dirt off of the rip rap and fabric form. \n\nPhase 2: we built the dams back and set up the 4” pump. We set a Kelley well for the 4” pump. We started tp dry up the middle. We checked the pumps at phase 2. Found out the 4” pump was filled with mud so we had to wash the hoses and reset the pump head. ', '2019-08-05 20:40:02', '2019-08-05 20:40:02'),
(1290, 512, 'Phase 2, dug mud out of bottom of ditch. Reset Kelly well for 4” pump, and placed rock all around it. Lee hauled 57 stone from phase 1 yard. Added more rock to roadway to stabilize it for concrete trucks. Phase 1, graded out dirt on east side of the ditch that was removed from dam on fabri-form. Dug 13 holes for the fence post, set the posts and concreted them in. Cleaned excess dirt out of driveway, then set the curb-stops back in place. Toe-in 20’ of TRM.', '2019-08-07 07:43:34', '2019-08-07 07:43:34'),
(1291, 514, 'We put the top rail on the fence, then stretched out the chain link and put it up. We put all the tie downs on it to secure it. We toed in 30’ of t.r.m. We placed more rip rap where the by pass pipe was and the edge of the t.r.m. We mowed the grass on the west slope ny the school, and mowed the grass on phase 2. ', '2019-08-07 19:56:27', '2019-08-07 19:56:27'),
(1292, 516, 'Phase 2: we added 57 stone to the road near the ditch to make it flat for the concrete trucks. \n\nPhase 1: we dug dirt out of the ditch to make it wider for more water flow. We toed in 120’ of t.r.m and layed 8 pallets of sod. We hauled extra dirt to the yard. ', '2019-08-08 20:00:15', '2019-08-08 20:00:15'),
(1296, 519, 'Toe-in TRM. Lay sod. Dig holes and install Ballard’s. Fuel pumps at phase 2. Work on roadway at phase 2.', '2019-08-10 15:43:13', '2019-08-10 15:43:13'),
(1297, 510, 'Cleaning up site for final walk through', '2019-08-10 17:49:41', '2019-08-10 17:49:41'),
(1299, 511, 'Finished all final punch list items ', '2019-08-10 17:50:31', '2019-08-10 17:50:31'),
(1300, 517, 'Began pumping at 7:00 am seepage canal at elevation 12.50 pump hours 133 ended pumping at 5:15 seepage canal at elevation 10.50 pump hours at 143', '2019-08-10 17:52:11', '2019-08-10 17:52:11'),
(1301, 518, 'Running pumps to seepage canal start elevation at 11 end at 10.50', '2019-08-10 17:53:01', '2019-08-10 17:53:01'),
(1302, 520, 'Phase 2: we layed out 40’ of the ditch. We moved the Kelley well back. We started to dig out dirt to grade. We placed rock in the middle of the ditch and on the slopes. We put up a wall around the 4” pump to block out some of the noise. \n\nPhase 1: we dug 8 holes and set 8 Ballards in place. Concreted them in then filled them with concrete inside the ballards. ', '2019-08-12 21:34:00', '2019-08-12 21:34:00'),
(1304, 523, 'Phase 2, added more rock to finish grading the bottom of the ditch. Started forming up the ditch. Got 25’ ready. Phase 1, cleaned out pipe to put on tide check valves. Built dam to stop water floe. Had to take track machine into ditch to dig out in front of structure #3. Flushed RCP pipes out with 3” pump. Put on all three tide check valves. Graded around ballards and placed sod back. Broke dam.', '2019-08-13 20:39:36', '2019-08-13 20:39:36'),
(1305, 524, 'removing pipes out of lift station\nand valve box', '2019-08-14 17:22:00', '2019-08-14 17:22:00'),
(1306, 525, 'Phase 2: we finished forming the ditch to pour comcrtete. We added more 57 stone to the bottom of the ditch to get it to grade. \n\nPhase 1: we added a little rip rap to the edge of the sod. We graded from where the rip rap ends to the walk bridge. We cleaned up all material and trash. We moved all equipment to the yard. We put filter fabric on structure numbers 1, 2, and 3 to keep dirt out. ', '2019-08-14 20:11:25', '2019-08-14 20:11:25'),
(1308, 528, 'Phase 2: when we showed up we checked the rain gauge and it rained 2” over night. We cleaned mud out of the forms. We fixed the Kelley well. We added more dirt to the dam. We got ready to pour concrete. We poured 20 yards of concrete. We set 3 ballards then finished the concrete. We put plastic on the concrete to protect it from the rain. ', '2019-08-15 20:08:10', '2019-08-15 20:08:10'),
(1309, 527, 'removing pipe from wet well to valve boxs', '2019-08-16 04:41:45', '2019-08-16 04:41:45'),
(1314, 529, 'removing pipe out of valve box replacing pipe', '2019-08-16 17:31:23', '2019-08-16 17:31:23'),
(1315, 530, 'Phase 2, strip forms, clean area of forms and excess concrete and plastic sheeting. Spray concrete with curing compound. Fuel pumps and J D 245 and clean tracks on 245. Phase 1, paint installed ballards with primer coat. ', '2019-08-16 17:59:21', '2019-08-16 17:59:21'),
(1318, 532, 'installing fittins in valve box', '2019-08-18 08:27:51', '2019-08-18 08:27:51'),
(1320, 531, 'Pumping seepage canal from elevation 13 to elevation to 11.30', '2019-08-18 08:40:49', '2019-08-18 08:40:49'),
(1321, 534, 'pumping water out of seepage canal', '2019-08-18 08:41:13', '2019-08-18 08:41:13'),
(1323, 533, 'Haul dirt from phase 1 to phase 2 to rebuild dams. Bring more rock from front to reset Kelly well. Fuel both pumps.', '2019-08-18 13:52:50', '2019-08-18 13:52:50'),
(1326, 536, 'Phase 1, finished painting ballards. Placed rip-rap in low spots. Mowed grass that was placed on TRM. Cleaned up the yard. Phase 2, moved the rental 245to the front. Moved our 245 from phase 1 to phase 2. Moved south dam down 30’. Moved 4” pump to south end to get water flowing south. Added rock to slopes.', '2019-08-19 18:43:18', '2019-08-19 18:43:18'),
(1330, 538, 'Phase 1, finish putting rip-rap in low spots. Phase 2, place more rock on slopes to final grade banks. Dig footer around 10” slab in bottom of ditch. Dig footers at top of bank on east and west side, 100”. Cut and place mirafi. Place first panel of fabri-form in ditch, 65’ ready. Fuel both pumps.', '2019-08-20 20:55:15', '2019-08-20 20:55:15'),
(1334, 540, 'Phase 1, lee straightened up the yard so trucks can get in and out hauling 57 stone. Phase 2, pumped 100’ of fabri-form and footers. (36 yards.) cleaned pump and hoses, and cleaned area. Hauled hoses back to conex. Fueled blue 4” pump.back fill footer. On the east side. Started grading more of the slopes.  ', '2019-08-21 20:34:48', '2019-08-21 20:34:48'),
(1335, 539, 'removing pipes from wet well to valve box', '2019-08-22 07:08:51', '2019-08-22 07:08:51'),
(1339, 543, 'Graded out 110’ of the slopes, getting ready for fabri-form. Put mirafi on slopes, then fabri-form on slopes. Ground was too wet to pre-dig footers, will dig footers in the morning.', '2019-08-22 19:47:03', '2019-08-22 19:47:03'),
(1344, 546, 'Poured 90’ of fabri-form. Cleaned pump and hoses. Cleaned area. Unloaded more fabri-form panels. Started back filling footers. ', '2019-08-23 20:25:14', '2019-08-23 20:25:14'),
(1346, 545, 'installing pipes from wet well to valve box', '2019-08-24 10:35:02', '2019-08-24 10:35:02'),
(1347, 542, 'removing pipes from wet well to valve box', '2019-08-24 10:35:22', '2019-08-24 10:35:22'),
(1349, 537, 'installing pipes in wet well', '2019-08-24 10:36:11', '2019-08-24 10:36:11'),
(1350, 535, 'removing pipes from wet well to valve box', '2019-08-24 10:36:36', '2019-08-24 10:36:36'),
(1351, 547, 'Running see Page Pumps', '2019-08-24 10:37:28', '2019-08-24 10:37:28'),
(1352, 544, 'Pumping water', '2019-08-24 10:37:43', '2019-08-24 10:37:43'),
(1356, 549, 'clean out wet well and valve box\npatching leak in walls', '2019-08-24 16:02:40', '2019-08-24 16:02:40'),
(1357, 548, 'Finished back filling footers. Started stripping vegetation on slopes and hauled to the yard.', '2019-08-24 18:42:57', '2019-08-24 18:42:57'),
(1358, 550, 'Bring 344 from phase 1, to phase 2 to haul rock from the front to reset the Kelly well pump head, then return loader to phase 1. Fuel both pumps.', '2019-08-25 13:02:49', '2019-08-25 13:02:49'),
(1361, 552, 'Phase 2, remove vegetation from slopes for a total of 220’. Lee hauled vegetation to phase 1 yard. Total of 10 loads. Shot grades and moved s. Dam down. Added more discharge hose to by-pass pump. Reset Kelly well and got water in bottom flowing. Started working slopes. Set ballards at top of bank.', '2019-08-26 20:27:11', '2019-08-26 20:27:11'),
(1365, 556, 'asfdf', '2019-08-27 10:39:58', '2019-08-27 10:39:58'),
(1366, 554, 'We graded 200’ of the slope to get it ready for fabric form. Lee hauled rock from phase 1 to phase 2 to put it on the slopes and hauled out muck to phase 1. We cut filter cloth for the slopes. We started digging the trenches. We put 2 sections of fabric form on the slopes. ', '2019-08-27 21:01:14', '2019-08-27 21:01:14'),
(1370, 558, 'We finished digging footers, a total of 125’. We set the concrete pump up and hooked up 200’ of hoses. We pumped 36 yards of concrete in the fabric form. Cleaned up the pump. We put the hoses up in the conex. We started back filling the trenches and fueled up the pumps. ', '2019-08-28 18:42:16', '2019-08-28 18:42:16'),
(1377, 560, 'Phase 2, strip more vegetation from slopes. Shot grades. Graded another 120’ of ditch. Placed rock on sides, and bottom. Cut and placed mirafi, then installed another panel of fabri-form. Dug footers. ', '2019-08-29 20:16:38', '2019-08-29 20:16:38'),
(1381, 563, 'We set up the pump and hooked up the hoses for the pump. We pumped 110’ of concrete in the fabric form. We cleaned up up the pump. We started back filling the footers. \n*note: we had 3 labor finders  work for 8 hours. ', '2019-08-30 20:59:52', '2019-08-30 20:59:52'),
(1382, 564, 'Finished back filling footers. Took out the dams, safe up pumps at phase 2. Cleaned up everything, safed up equipment and material on phase 1 ', '2019-08-31 21:43:19', '2019-08-31 21:43:19'),
(1385, 551, 'Finished installing ARV and valve in valve box ', '2019-09-01 08:47:45', '2019-09-01 08:47:45'),
(1386, 551, 'Repairing leaks in wet well and pouring grout pads ', '2019-09-01 08:47:45', '2019-09-01 08:47:45'),
(1387, 553, 'Backfilling between wet well and valve box\n', '2019-09-01 08:48:24', '2019-09-01 08:48:24'),
(1388, 553, 'Painting primer on all fitting in valve box', '2019-09-01 08:48:24', '2019-09-01 08:48:24'),
(1389, 553, 'Installing rails for pumps in wet well', '2019-09-01 08:48:24', '2019-09-01 08:48:24'),
(1394, 557, 'Backfilling between wet well and valve box ', '2019-09-01 08:49:13', '2019-09-01 08:49:13'),
(1395, 557, 'Installed pumps for lift station ', '2019-09-01 08:49:13', '2019-09-01 08:49:13'),
(1396, 557, 'Grading and forming for 16 inch slab at lift station h ', '2019-09-01 08:49:13', '2019-09-01 08:49:13'),
(1397, 557, 'Painted final coat on all fittings in valve box ', '2019-09-01 08:49:13', '2019-09-01 08:49:13'),
(1398, 559, 'Setting generator with crane at lift station', '2019-09-01 08:49:37', '2019-09-01 08:49:37'),
(1399, 559, 'Pouring stair landing at lift station h ', '2019-09-01 08:49:37', '2019-09-01 08:49:37'),
(1400, 559, 'Cleaning up lift station b and grading 57 stone ', '2019-09-01 08:49:37', '2019-09-01 08:49:37'),
(1401, 561, 'Removing tuff boom at s-197', '2019-09-01 08:50:13', '2019-09-01 08:50:13'),
(1402, 561, 'Delivering hydraulic pump to repair shop', '2019-09-01 08:50:13', '2019-09-01 08:50:13'),
(1403, 555, 'pumping seepage canal', '2019-09-01 08:51:42', '2019-09-01 08:51:42'),
(1404, 562, 'pumping seepage canal', '2019-09-01 08:53:17', '2019-09-01 08:53:17'),
(1408, 568, 'Phase 2: we mowed th grass and cleaned up the site. \nPhase 1: we mowed the grass and cleaned up the site. We pulled everything out of the conex to straighten it up. We built some shelves to put material on them. \nLee hauled two loads of tree limbs to the dump. \n*note, we had 2 labor finders. ', '2019-09-03 17:14:37', '2019-09-03 17:14:37'),
(1410, 570, 'Phase 1: lee hauled off one load of tree limbs. We finished organizing the shelves for the conex.\n\nPhase 2: we unloaded shoring for the ditch. We added some rock to the road and graded it out. We mixed up grout to seal the holes on the fabric form. ', '2019-09-04 19:56:45', '2019-09-04 19:56:45'),
(1416, 572, 'We moved the pumps to set them up. We moved all the hoses for the pumps. We built the north dam then built the south dam. We set a Kelley well for the south end to get the water flow to start working on the ditch. We started taking vegetation off the slope and hauling it to the yard to phase 1. ', '2019-09-06 10:12:33', '2019-09-06 10:12:33'),
(1419, 565, 'PTO Labor Day', '2019-09-06 14:30:32', '2019-09-06 14:30:32'),
(1422, 569, 'Pumping seepage canal ', '2019-09-06 15:08:17', '2019-09-06 15:08:17'),
(1423, 571, 'Painting station boards for Sarasota murt project ', '2019-09-06 15:08:56', '2019-09-06 15:08:56'),
(1424, 573, 'Painting station numbers on boards ', '2019-09-06 15:10:28', '2019-09-06 15:10:28'),
(1427, 574, 'Phase #2 \nDug more dirt out of the middle of the ditch to make the water flow, Dug 100 foot of vegetation of each side of the slopes, graded 100 foot to get it ready for fabric form, added rock to the slopes, hauled vegetation to the yard at phase #1 \nUnloaded two steel beams from National Trench Safety.', '2019-09-06 17:54:24', '2019-09-06 17:54:24'),
(1428, 566, 'Labor Dayl', '2019-09-08 21:22:17', '2019-09-08 21:22:17'),
(1429, 577, 'Dan Higgins approved it', '2019-09-09 07:43:13', '2019-09-09 07:43:13'),
(1434, 578, 'Phase 2: we graded 130’ of the ditch, both sides and bottom. We cut mirafi to put under fabric form. We stretched out fabric form panel number 25 and install. We unloaded I beams for the other ditch at phase 2. We took the rest of the materials to get it ready to start work there. We had to postpone to get the proper hard ware to set shoring. ', '2019-09-10 08:46:27', '2019-09-10 08:46:27'),
(1442, 580, 'running  Seepage Pumps', '2019-09-12 08:33:10', '2019-09-12 08:33:10'),
(1443, 581, 'Phase two \nGraded 100 foot of the ditch to get ready for fabric form, hauled out muck and added rock to the slope and bottom of the ditch. Set 4 steel I beams, then set two hydraulic spreaders, two of them did not work .', '2019-09-12 10:17:58', '2019-09-12 10:17:58'),
(1444, 579, 'Phase 2, dug the footers for the fabri-form. Set up concrete pump and hoses. Pumped 110’ of fabri-form for a total of 36 yards of concrete. Cleaned pump and hoses. Returned hoses to conex. Back filled east side footer and cleaned area. Holland pum delivered well point system. They tried to put well points in, but ground was too hard. Holland pump crew will return Thursday with drill to try again. ', '2019-09-12 10:18:46', '2019-09-12 10:18:46'),
(1445, 579, 'Dug 80 ft of vegetation off the west slope. Dug out middle of the ditch to make water flow to pump. ', '2019-09-12 10:18:46', '2019-09-12 10:18:46'),
(1449, 582, 'Graded 80 more feet of the slopes for fabric form. Cut fabric for the ditch. Placed black fabric down, then place two panels in the ditch and zipped them together. Graded more of the west slope where the fabric form in complete with rakes.\nNote one labor finder worked grading out the west slope with a shovel and rake.', '2019-09-13 08:20:58', '2019-09-13 08:20:58'),
(1450, 583, 'We dug footers for fabric form, 130’. We set up the pump and the concrete hoses. We pumped 115’ of fabric form for a total of 36 yards. We cleaned the pump and the hoses. We backfilled the east trench and set two more hydraulic spreaders. ', '2019-09-13 20:05:57', '2019-09-13 20:05:57'),
(1452, 584, 'Phase 1, Remove both hydraulic cylinders for steering on the j d 544. Rebuilt both cylinders and replaced. Topped off hydraulic fluid and checked for leaks. Phase 2, checked and fueled both pumps, and reset Kelly well because it was clogged.', '2019-09-14 16:05:42', '2019-09-14 16:05:42'),
(1454, 585, 'We moved the south dam down 60’ and graded out 130’ of the ditch. We added rock to stabilize the bottom of the ditch and the slopes. Lee hauled muck to the yard that we dug out of the ditch. We set big sand bags at the end wall to dam off the river. We fueled up all pumps. ', '2019-09-17 08:21:10', '2019-09-17 08:21:10'),
(1457, 586, 'We dug the footers for the fabric form. We put fabric in place. We set up the pump and hoses. We pumped 36 yards of fabric form for a total of 120’. We cleaned up hoses and the pump. We put fuel in the 4” pump. ', '2019-09-17 20:37:25', '2019-09-17 20:37:25'),
(1458, 587, 'Running See Page Pumps ', '2019-09-18 10:16:56', '2019-09-18 10:16:56'),
(1466, 590, 'Cleaned pump head on canal A. Set up concrete pump and hoses. Primed hoses. Pumped 27 yards of concrete into fabri-form. Pumped footers. Back filled east footer then cleaned pump and hoses. Moved by-pass pump and hoses, and broke the dams. Placed all the lay-flat discharge hoses for the next by-pass.', '2019-09-20 18:33:40', '2019-09-20 18:33:40'),
(1468, 592, 'Change pump oil on concrete pump and fabricate oil pan cover. Clean concrete pump. Tune up 3” centrifugal pump.', '2019-09-21 16:14:54', '2019-09-21 16:14:54'),
(1469, 588, 'The guys raked out some of the slope on the west side where the fabric form was complete. We moved the 4” pump down and reset the Kelley well. We dug out the muck in the bottom of the ditch and added rock to it, then graded out 40’ for fabric form. In canal a we put in some little sand bags on the dam, then put 3 big sand bags on top to block off the head wall. We added dirt to level off where the equipment has to work, removed the well points, and filled in holes. \nPhase 1: at the yard we moved the stock pile of dirt and piled it up tp make more room. ', '2019-09-22 21:26:42', '2019-09-22 21:26:42'),
(1472, 589, 'Dug out muck from ditch bottom and sides canal BN and put rock in and graded another 40’. Installed mirafi and fabri-form panel. Raked out more of the West Bank where fabri-form is already poured. Canal A, dressed up ditch banks so track-hoe would sit level. Set dam on down stream side of work area to set Kelley well to pump out middle. Set 4” pump for Kelly well. Holland pump had to go back to the shop to get more material. ', '2019-09-22 21:32:41', '2019-09-22 21:32:41'),
(1474, 591, 'Change oil on concrete pump and fabricate oil pan cover. Clean concrete pump.Tune up 3” centrifugal pump.', '2019-09-23 08:54:42', '2019-09-23 08:54:42'),
(1484, 593, 'pumping water from seepage canal', '2019-09-25 09:07:34', '2019-09-25 09:07:34'),
(1486, 596, 'pumping seepage canal', '2019-09-25 09:09:04', '2019-09-25 09:09:04'),
(1492, 599, 'akjsdbfkajsdbkfja', '2019-09-26 08:28:15', '2019-09-26 08:28:15'),
(1495, 452, '23323', '2019-09-27 07:09:43', '2019-09-27 07:09:43'),
(1497, 602, 'Change oil on concrete pump and fabricate oil pan cover. Clean concrete pump. Tune up 3" centrifugal pump.', '2019-09-27 08:51:46', '2019-09-27 08:51:46'),
(1499, 601, 'Set up concrete pump and hoses. Primed pump and hoses. Pumped 70’ of fabri-form and footers. Back filled east side footer. Cleaned concrete pump and hoses. Fueled all pumps. Disney trucking hauled 12 loads of muck from yard.', '2019-09-27 19:53:20', '2019-09-27 19:53:20'),
(1501, 610, 'Cleaned the pump heads added more rock ', '2019-09-28 11:58:23', '2019-09-28 11:58:23'),
(1503, 611, 'Fuel all pumps. Clear debris from kelly well.', '2019-09-29 12:21:43', '2019-09-29 12:21:43'),
(1504, 594, 'Canal BN, move dams and reset bypass pump and hoses. Reset Kelly well and set up 4” pump. Strip vegetation and get water flowing to Kelly well. Canal A, strip vegetation and hock out 3’ of muck. Put rock in to stabilize and start bringing to grade.', '2019-09-29 19:45:25', '2019-09-29 19:45:25'),
(1505, 595, 'Canal A, finished digging out loose soil down to lime rock from ditch. Reset Kelly well 2’ deeper. Canal BN, dug out the rest of the muck and brought to grade with rock. Got 120’ ready. Placed mirafi and fabri-form and dug footers. Loaded 13 loads of muck from yard to be hauled out.', '2019-09-29 19:48:14', '2019-09-29 19:48:14'),
(1506, 597, 'Set up concrete pump and hoses. Pumped 105’ of fabri-form. Pumped concrete in footers. Back filled east side footer. Reset Kelly deeper and got water flowing to it again. Poured concrete (5,000 PSI) collar around existing ERCP. Fueled pumps. ', '2019-09-29 19:51:39', '2019-09-29 19:51:39'),
(1507, 598, 'Dug out muck, put in rock, brought to grade. Installed Mirafi and fabri-form. 120’ ready. Hauled out muck from yard.', '2019-09-29 19:55:32', '2019-09-29 19:55:32'),
(1514, 614, 'Running Seepage Pumps', '2019-10-02 07:36:07', '2019-10-02 07:36:07'),
(1520, 618, 'Poured concrete cap at s. End of fabri-form. Finished back filling footer on east side of ditch. Started working on grading west side slope. Canal A, reset forms, had to dig out more lime rock. Started setting re-bar.', '2019-10-04 20:16:28', '2019-10-04 20:16:28'),
(1521, 612, 'Haul out muck and put in rock. Bring to grade. Move by pass discharge to the end. Operator at phase 1 yard to load rock on Lee’s truck, and pushing up the muck to make room for more. Bring loader from yard to haul garbage out.', '2019-10-04 23:24:06', '2019-10-04 23:24:06'),
(1523, 613, 'We finished grading the ditch to the end. We hauled out muck, added rock to the slopes and the bottom of the ditch. We cut filter fabric. We put in 130’ of the filter fabric. We dug the trenches and layed fabric form in the ditch. ', '2019-10-04 23:28:36', '2019-10-04 23:28:36'),
(1524, 615, 'We set up the concrete hoses and pump and primed the hoses. We pumped 36 yards of concrete into fabric form. We also pumped the trenches with concrete. We backfilled the trenches. We dug footers for the next pour on Thursday and put fabric down in the ditch. Fueled up all pumps. \nNote: worked 3 labor finders. ', '2019-10-04 23:30:39', '2019-10-04 23:30:39'),
(1526, 616, 'Set up concrete pump and hoses. Primed pump and hoses. Pump 43 yards of concrete. Cut and sewed fabri-form at end of run on south end. Filled west side footer with concrete. Started back filling east side footer. Cleaned concrete pump and hoses. Canal A, dug footer and started putting forms up. Unloaded a load of re-bar.', '2019-10-04 23:36:26', '2019-10-04 23:36:26'),
(1528, 619, 'Remove, rebuild, and replace hydraulic cylinders on JD 544. Fuel pump at canal A.', '2019-10-05 21:24:39', '2019-10-05 21:24:39'),
(1539, 621, 'Canal BN, backfill and dress up slopes on west side. Hauled out excess dirt. Canal A, finished resetting forms, had to bust out lime rock in bottom by hand. Couldn’t reach with hoe. ', '2019-10-08 08:44:20', '2019-10-08 08:44:20'),
(1545, 623, 'Soft digging for utilities ', '2019-10-08 16:33:04', '2019-10-08 16:33:04'),
(1546, 626, 'Pourdersas connaijsdf ahajksdjf', '2019-10-08 16:44:56', '2019-10-08 16:44:56'),
(1558, 632, 'Canal BN, finished dressing up slope on west side. Started dressing up east side slope. Canal A, poured 10 yards of concrete in wall footer. Phase 1, finished setting up by-pass pump and discharge pipe. Built both dams. ', '2019-10-11 19:38:22', '2019-10-11 19:38:22'),
(1561, 625, 'Running Seepage Pumps', '2019-10-13 15:21:56', '2019-10-13 15:21:56'),
(1562, 622, 'installing project board\n', '2019-10-13 15:24:41', '2019-10-13 15:24:41'),
(1563, 622, 'soft digging locates', '2019-10-13 15:24:41', '2019-10-13 15:24:41'),
(1564, 622, '2 dn Higgins trucks onsite', '2019-10-13 15:24:41', '2019-10-13 15:24:41'),
(1569, 629, 'Soft digging for utilities ', '2019-10-13 15:27:59', '2019-10-13 15:27:59'),
(1570, 629, 'Hit cable wire at station 28+50', '2019-10-13 15:27:59', '2019-10-13 15:27:59'),
(1573, 627, 'Soft digging for utilities ', '2019-10-13 15:29:18', '2019-10-13 15:29:18'),
(1574, 633, 'Fueled pumps. Cleared debris from pump heads.', '2019-10-13 15:32:30', '2019-10-13 15:32:30'),
(1575, 624, 'It rained 3” Monday night. Canal A, both dams rose. Had to rebuild them. Started pumping the water the water down in middle. Once water was down, had to fix forms. Put more 2x4’s to set re-bar on. Canal BN, continued dressing slope. Remove excess dirt, debris and trash. ', '2019-10-13 21:30:48', '2019-10-13 21:30:48'),
(1576, 628, 'Canal ban: we continued working on grading the west slope. \n\nCanal a: The west dam broke and flooded everything out. We rebuilt the west dam and set the pump back up. James stayed there to make sure the pump heads stayed clean until the water flow went down. Keith went to RH Moore to pick up silt fence. ', '2019-10-13 21:35:49', '2019-10-13 21:35:49'),
(1577, 630, 'Canal BN, dressed slopes west side, clean debris from fabri-form. Canal A, cleaned debris from kelly well pump head. Installed 960’ of silt fence. Phase 1, placed by-pass discharge pipe in place. Removed sidewalk section, dug pipe in, and back filled. Compacted sidewalk area and topped with crushed concrete and compacted it. ', '2019-10-13 21:41:26', '2019-10-13 21:41:26'),
(1584, 636, 'Re-set Kelly well, added more rock. Dug up and remover 2 trees that were in the top of bank. Dug out middle to get water flowing to Kelly well. Built sound buffer wall around by pass pump. Off-set survey steaks. Fueled all pumps.', '2019-10-14 19:30:42', '2019-10-14 19:30:42'),
(1585, 637, 'Dress slope on east side. Clean site.', '2019-10-14 21:08:46', '2019-10-14 21:08:46'),
(1586, 635, 'Soft digging for utilities ', '2019-10-15 08:06:17', '2019-10-15 08:06:17'),
(1588, 634, 'Mot class', '2019-10-15 08:08:35', '2019-10-15 08:08:35'),
(1590, 641, 'Running SeePage Pumps', '2019-10-15 14:39:27', '2019-10-15 14:39:27'),
(1598, 640, 'Soft digging for utilities on north side of MURT trail', '2019-10-15 19:16:19', '2019-10-15 19:16:19'),
(1599, 638, 'Phase 1, hauled dirt from yard to build east slope, and compacted. Grade 60’ of slope. Shot grades. Re-dug bottom to.   Keep water flowing to Kelly well. Built and installed another sound buffer panel to by-pass p. Phase 2, finish dressing, and cleaning site. Sprayed 1134’ of hydro seed.', '2019-10-15 19:18:20', '2019-10-15 19:18:20'),
(1600, 639, 'Finish dressing, and cleaning site. Sprayed 1134’ of hydro seed on west slope.', '2019-10-15 20:52:02', '2019-10-15 20:52:02'),
(1605, 642, 'Soft digging for utilities ', '2019-10-16 16:07:41', '2019-10-16 16:07:41'),
(1606, 643, 'Phase 1, hauled more dirt from yard to continue grading east side slope. Graded 90’ more. Started digging top of bank footer on east side. Got fabri-form in yard in numerical order. Mowed grass at phase 1, and phase 2. ', '2019-10-16 19:18:12', '2019-10-16 19:18:12'),
(1607, 645, 'USA Concrete formed more of the wall.', '2019-10-16 19:52:56', '2019-10-16 19:52:56'),
(1611, 649, 'USA Concrete finished forming the wall, and pumped 8 yards of concrete into the wall.', '2019-10-17 20:06:39', '2019-10-17 20:06:39'),
(1612, 647, 'Soft digging for utilities ', '2019-10-18 07:09:08', '2019-10-18 07:09:08'),
(1613, 647, 'Located AC water main outside diameter 60” and 4” force main ', '2019-10-18 07:09:08', '2019-10-18 07:09:08'),
(1619, 650, 'Soft digging for utilities on north side of MURT trail ', '2019-10-20 06:34:33', '2019-10-20 06:34:33'),
(1620, 650, 'Kristin LaCross & Brandy Johnson from AngieBrewer interviewed employees from Hyatt Survey & DNHI ', '2019-10-20 06:34:33', '2019-10-20 06:34:33'),
(1622, 648, 'Thursday 10/17/19 Town & Country dub # 7500-18 Pahse# 1. Finish grading slopes. Dug 150 ft. Of th footer on the top of the bank. Dug 150 ft. Of the middle of the ditch to get it to grade, hauled the dirt to the yard. Put fabric down on the slopes and put fabric form on the slopes. Phase #2 USA Concrete, 4 men, 9 hours to finish forming the wall and pump 8 yards of concrete.', '2019-10-20 14:03:04', '2019-10-20 14:03:04'),
(1623, 651, 'Set up concrete pump and hoses. Dug 150’ of toe of slope footer. Pull mirafi and fabri-form into footer. Pump 54 yards of concrete into fabri-form. Pump concrete into toe of slope footer. Rolled up and covered remaining fabric with rock in preparation for heavy weekend rains. Changed hydraulic line on CAT 928. Phase 2, braced new wall with timbers. Fueled pump.', '2019-10-20 14:07:36', '2019-10-20 14:07:36'),
(1624, 652, 'Fuel pump. Clear debris from pump heads. Start second pump to help pump down middle.', '2019-10-20 14:21:53', '2019-10-20 14:21:53'),
(1625, 656, 'J & L Concrete stripped forms from the wall. We started chipping out lime rock to dig footers for flowable fill. Rain flooded ditch again at the end of the day.\n\n\n', '2019-10-21 16:01:51', '2019-10-21 16:01:51'),
(1640, 658, 'Finished chipping lime rock to pump flowable fill footers.', '2019-10-22 23:57:57', '2019-10-22 23:57:57'),
(1651, 661, 'Reset braces securing new wall. Started digging out bottom and added rock to sub grade for ditch pavement.', '2019-10-23 20:32:15', '2019-10-23 20:32:15');
INSERT INTO `important_events` (`id`, `timesheet_id`, `event_text`, `created_at`, `modified_at`) VALUES
(1656, 653, 'Installing station boards ', '2019-10-24 08:04:24', '2019-10-24 08:04:24'),
(1657, 653, 'Soft digging for utilities at station 18+75', '2019-10-24 08:04:24', '2019-10-24 08:04:24'),
(1658, 653, 'Installing silt fence at station 26+25', '2019-10-24 08:04:24', '2019-10-24 08:04:24'),
(1659, 653, 'Installing geo straw at north Washington and John Ringling east side ', '2019-10-24 08:04:24', '2019-10-24 08:04:24'),
(1660, 657, 'Soft digging utilities between stations 10+00 and 20+00', '2019-10-24 08:04:54', '2019-10-24 08:04:54'),
(1661, 657, 'Marking out MOT for lane closure ', '2019-10-24 08:04:54', '2019-10-24 08:04:54'),
(1662, 660, 'Setting up MOT for shoulder work ', '2019-10-24 08:05:19', '2019-10-24 08:05:19'),
(1663, 660, 'Soft digging for utilities from stations 15+00 to 25+00 ', '2019-10-24 08:05:19', '2019-10-24 08:05:19'),
(1664, 660, 'Installing silt fence at staging area ', '2019-10-24 08:05:19', '2019-10-24 08:05:19'),
(1674, 667, 'Soft digging for utilities between on shoulder between stations 20+00 and 25+00', '2019-10-24 17:03:55', '2019-10-24 17:03:55'),
(1675, 667, 'Setting up MOT ', '2019-10-24 17:03:55', '2019-10-24 17:03:55'),
(1678, 665, 'Finished grading for ditch pavement, and added 6” of rock for sub grade. 50’. Set 12 weep holes.', '2019-10-24 20:07:53', '2019-10-24 20:07:53'),
(1684, 672, 'Graded 100’ of east slope. Hauled dirt from yard to add to slope. Reset Kelly well. Dig bottom to get water to flow to Kelly well. Fueled pumps.', '2019-10-25 18:01:56', '2019-10-25 18:01:56'),
(1687, 671, 'Soft digging for utilities at station 12+00', '2019-10-25 19:04:57', '2019-10-25 19:04:57'),
(1688, 671, 'Setting up MOT on north side from station 10+00 to 39+00 for lane closure ', '2019-10-25 19:04:57', '2019-10-25 19:04:57'),
(1689, 673, 'Dug more out of bottom and added rock to sub grade. Added more sand bags to box culvert. Fueled pumps. ', '2019-10-25 20:09:31', '2019-10-25 20:09:31'),
(1690, 654, 'Tried to re-build dams, but water flow was too strong because 0f today’s rains.', '2019-10-27 12:23:44', '2019-10-27 12:23:44'),
(1691, 659, 'Re-built dams. Hauled some dirt from yard to add to what was piled up from removing dams last week. Set up 4” pump to pump out middle. Fueled all pumps. ', '2019-10-27 12:36:18', '2019-10-27 12:36:18'),
(1693, 662, 'Phase 1, reset Kelly well for 4” pump. Set structure #4. Set sheet pilons around structure. Use cutting torch to cut pipe access hole in sheet pilons.', '2019-10-27 12:39:06', '2019-10-27 12:39:06'),
(1695, 666, 'Dig out and grade for head wall and 13’ of RCP from structure #4. Mudded in pipe to structure, pipe to head wall, and collar around pipe at penetration through sheet pilons. Bedded pipe in with rock. Back filled and compacted.', '2019-10-27 12:42:42', '2019-10-27 12:42:42'),
(1696, 674, 'Fuel pumps. Clean debris from pump heads. Reset sand bags in box culvert. Turned pumps off at phase 1.', '2019-10-27 15:20:42', '2019-10-27 15:20:42'),
(1697, 663, 'Running seepage pumps ', '2019-10-28 09:38:56', '2019-10-28 09:38:56'),
(1698, 663, 'Start Elv 11.3       End elv 10.4', '2019-10-28 09:38:56', '2019-10-28 09:38:56'),
(1699, 663, 'Subcontractors did electric work ', '2019-10-28 09:38:56', '2019-10-28 09:38:56'),
(1700, 669, 'Replace panels', '2019-10-28 09:39:29', '2019-10-28 09:39:29'),
(1702, 670, 'Change to panel', '2019-10-28 09:39:48', '2019-10-28 09:39:48'),
(1703, 664, 'Hung new panels', '2019-10-28 09:39:59', '2019-10-28 09:39:59'),
(1727, 676, 'J & L Concrete poured 40 yards of concrete and finished it for ditch pavement.', '2019-10-29 20:24:18', '2019-10-29 20:24:18'),
(1760, 694, 'Fhbhhh', '2019-11-01 08:52:29', '2019-11-01 08:52:29'),
(1766, 696, 'Installed pipe', '2019-11-01 13:23:37', '2019-11-01 13:23:37'),
(1771, 692, 'Reset Kelly well. Pump out middle. Hock out dirt to get ready for mirafi and TRM. Brought rip-rap fro yard and placed 35’. Hock out more dirt for Monday. Fueled pumps.', '2019-11-01 19:05:54', '2019-11-01 19:05:54'),
(1776, 691, 'Dug up two tie-downs to check integrity of wall. Took pictures then back filled the holes.', '2019-11-01 19:52:23', '2019-11-01 19:52:23'),
(1789, 690, 'I spoke to Rick with Sarasota Yacht Club about three red gingers that were killed due to our sidewalk closed sign leaning against there wall and covering them from getting water.', '2019-11-02 06:32:29', '2019-11-02 06:32:29'),
(1790, 690, 'Flagging traffic for Payne  environmental ', '2019-11-02 06:32:29', '2019-11-02 06:32:29'),
(1791, 690, 'Setting up MOT ', '2019-11-02 06:32:29', '2019-11-02 06:32:29'),
(1792, 690, 'Installing fence around staging area ', '2019-11-02 06:32:29', '2019-11-02 06:32:29'),
(1793, 677, 'Setting up MOT for road closure ', '2019-11-02 06:32:50', '2019-11-02 06:32:50'),
(1794, 677, 'Removing street signs inside of construction limits ', '2019-11-02 06:32:50', '2019-11-02 06:32:50'),
(1795, 677, 'Soft digging for utilities ', '2019-11-02 06:32:50', '2019-11-02 06:32:50'),
(1796, 681, 'Saw cutting sidewalk on south side for demo \n\nFlagging traffic for Payne to drop tops off trees', '2019-11-02 06:33:15', '2019-11-02 06:33:15'),
(1797, 681, 'Setting up MOT \n\nFlagging traffic for Payne environmental ', '2019-11-02 06:33:15', '2019-11-02 06:33:15'),
(1801, 682, 'Saw cutting sidewalk for demo ', '2019-11-02 06:34:16', '2019-11-02 06:34:16'),
(1802, 682, 'Setting up MOT ', '2019-11-02 06:34:16', '2019-11-02 06:34:16'),
(1803, 682, 'Moving job board to north side of highway ', '2019-11-02 06:34:16', '2019-11-02 06:34:16'),
(1804, 687, 'Installing fence at staging area ', '2019-11-02 06:35:06', '2019-11-02 06:35:06'),
(1805, 687, 'Setting up MOT ', '2019-11-02 06:35:06', '2019-11-02 06:35:06'),
(1806, 687, 'Removing signs inside of construction limits ', '2019-11-02 06:35:06', '2019-11-02 06:35:06'),
(1807, 687, 'Received 11 pairs of safety glasses 4 pairs of gloves and 2 forestry safety helmet and hearing protection systems from Sheldon Doshi ', '2019-11-02 06:35:06', '2019-11-02 06:35:06'),
(1808, 678, 'Ran seepage pumps 4 hours \nBegin elv 11.45\nEnd elv 10.5\nCurrent Connections removed all wiring from panel boxes to disconnects to pumps and removed inadequate panel boxes from building. ', '2019-11-02 06:37:26', '2019-11-02 06:37:26'),
(1809, 680, 'Ran seepage pumps 1 hour , dropped water elev to 10.5', '2019-11-02 06:38:43', '2019-11-02 06:38:43'),
(1812, 683, 'Finished running conduits to lights , pulled whirring and hooked up lights . Cutting conduits to height for control panels ', '2019-11-02 06:40:46', '2019-11-02 06:40:46'),
(1814, 689, 'Installing control panels and pulling wire from disconnects to pump 1 and 2 ', '2019-11-02 06:41:38', '2019-11-02 06:41:38'),
(1816, 693, 'Extending conduits for soft start panels', '2019-11-02 06:43:00', '2019-11-02 06:43:00'),
(1817, 697, 'Cleared pump head. Placed more rock and reset kelly well. Fueled pumps', '2019-11-03 14:29:30', '2019-11-03 14:29:30'),
(1818, 675, 'Phase 1: The dams broke over the weekend. We rebuilt the dams and set the Kelly well for the 4” pump. We set the 3” pump on the other end. We got the water level down, had to add dirt to the slopes, and graded them. We dug a footer at t.o.b, 100’. We cut fabric and layed it on the slopes. We put fabric form on the slopes. \n\nPhase 2: We had to put sand bags back in.  ', '2019-11-03 15:51:50', '2019-11-03 15:51:50'),
(1820, 679, 'When we got on site the south dam was leaking. We had to pack it with more dirt, and had to get the water pumped out so we could dig the toe of slope footer, 110’. Had to cut and sew fabri-form around sheet pilons and head wall at the end of the RCP. Pumped 32 yards of concrete in fabri-form and footer. Moved excess dirt to yard. Cleaned concrete pump and hoses.', '2019-11-03 15:58:37', '2019-11-03 15:58:37'),
(1823, 684, 'We started doing layouts to start doing the rip rap. The rain the night before broke through the north dam so we had to break the south dam because the water was too high. We moved twelve of the block mats and placed them where they go when we get ready to set them. We moved the rest to the yard. We hauled excess dirt to the yard. ', '2019-11-03 16:02:05', '2019-11-03 16:02:05'),
(1826, 688, 'Haul dirt from yard to rebuild dams. Reset Kelly well, started pumping out the middle. Started digging dirt from the west slope getting ready for rip-rap. Fueled pumps.', '2019-11-03 16:04:20', '2019-11-03 16:04:20'),
(1830, 700, 'Extend conduits for soft start panels , putting I.D.tags on conduits throughout structure. Install soft start panel 3. \nCurrent Connections pipe threader is broke down . Lost 4 hours of productivity because could not thread new conduits\nPumped water from seepage canal from 11.5 to 10.5', '2019-11-04 15:26:14', '2019-11-04 15:26:14'),
(1842, 707, 'Grout around soft start conduits, cleaned generator and generator room pulled wire to disconnects ', '2019-11-06 17:10:25', '2019-11-06 17:10:25'),
(1848, 712, 'Sealed pipe in manhole', '2019-11-07 08:44:13', '2019-11-07 08:44:13'),
(1849, 710, 'Landing wires , installing flood lights., Waterproofing outside electric room lights, wiring thermostat on electric room exhaust fan\n', '2019-11-07 16:20:10', '2019-11-07 16:20:10'),
(1855, 716, 'Landed control wires , cleaned control room', '2019-11-08 15:27:31', '2019-11-08 15:27:31'),
(1857, 715, 'Haul excess dirt to the yard. Graded 30’ of the slope to get ready for block mat. Fuel pumps. Grease all equipment. Load 6” pump, hoses, and hydraulic pump to be taken to Holland pumps. ', '2019-11-08 17:34:01', '2019-11-08 17:34:01'),
(1859, 699, 'Hock out more dirt and graded west slope for rip-rap. Shot grades and placed mirafi and TRM, then placed more rip-rap on slope. 30’ done. Cleaned yard to get ready for more rip-rap to be hauled in. Greased all equipment.', '2019-11-09 17:43:01', '2019-11-09 17:43:01'),
(1861, 701, 'Place dirt on east side slope at top of bank to fill in footer. Remove excess dirt from west slope and grade for rip-rap. Shoot grades and place more mirafi and TRM. Place another 30’ of rip-rap. Remove excess dirt from bottom of ditch. Cleared equipment from yard so we can move dams and by-pass pumps.', '2019-11-09 17:45:19', '2019-11-09 17:45:19'),
(1863, 706, 'Removed excess dirt from west side slope. Shoot grades and place more mirafi and TRM. Place more rip-rap 30’. Started grading top of bank for block mat. Greased equipment and fueled pumps.', '2019-11-09 17:48:52', '2019-11-09 17:48:52'),
(1864, 709, 'Phase 2: we moved the 4” pumps and the 140 Doosan to the front gate. Called off rent. \nPhase 1: we dug out excess dirt and loaded it in the dump truck, then hauled it to the yard. We graded the bottom of the ditch and some of the slope at the t.o.e. Fueled all pumps. ', '2019-11-09 17:52:14', '2019-11-09 17:52:14'),
(1865, 703, 'Finished piping for the soft start panels , mounted remaining panels . Adjusted conduit beam clamps in exterior lighting as per specs, cut all weeds inside structure fence , adjusted latch on closure gate ', '2019-11-10 07:09:25', '2019-11-10 07:09:25'),
(1874, 698, 'Setting up MOT ', '2019-11-10 07:13:57', '2019-11-10 07:13:57'),
(1875, 698, 'Flagging traffic for Payne environmental ', '2019-11-10 07:13:57', '2019-11-10 07:13:57'),
(1876, 702, 'Setting up MOT ', '2019-11-10 07:14:40', '2019-11-10 07:14:40'),
(1877, 702, 'Flagging traffic for Payne environmental ', '2019-11-10 07:14:40', '2019-11-10 07:14:40'),
(1882, 705, 'Flagging traffic for Payne Environmental ', '2019-11-10 07:15:56', '2019-11-10 07:15:56'),
(1883, 705, 'Setting up MOT', '2019-11-10 07:15:56', '2019-11-10 07:15:56'),
(1884, 708, 'Setting up MOT \nFlagging for Payne environmental ', '2019-11-10 07:16:25', '2019-11-10 07:16:25'),
(1885, 714, 'Setting up MOT \nFlagging for Payne environmental \nRemoving all MOT from south side of highway ', '2019-11-10 07:16:59', '2019-11-10 07:16:59'),
(1887, 717, 'Fuel pumps. Four inch pump was off when I arrived, so I had to use 3” centrifugal to help to pump out middle between dams.', '2019-11-10 15:28:47', '2019-11-10 15:28:47'),
(1890, 720, 'Sealed Pipe in Manhole and also layed 100\' of 57 stone', '2019-11-11 11:43:40', '2019-11-11 11:43:40'),
(1900, 726, 'AEB was on-site and sealed concrete pipe in manhole 2', '2019-11-13 08:52:39', '2019-11-13 08:52:39'),
(1918, 731, 'Continue stripping vegetation on east and west slope on north side of the pedestrian bridge. Continue stripping shrubbery from yard for property owner. Locate and uncover FRCP mitered end section on east slope north of pedestrian bridge. Added rip-rap to transition into ACB. Fueled pumps. Greased equipment.', '2019-11-15 16:48:37', '2019-11-15 16:48:37'),
(1923, 719, 'Run seepage pumps Elv. 11.7 to Elv.10.7\nCurrent Connections and Square D on site at 8:00 , started up test runs at 9:00. Square D left site at 1\n', '2019-11-17 07:29:26', '2019-11-17 07:29:26'),
(1924, 729, 'Attendance from SFWMD\nHuston Tripp\nRonald Round\nScott Tack\nVijay Mishra\n\nPerform 4 hour run test with SFWMD , Morrison Pumps and Current Connections\n\nCurrent Connection \nEddie Ferraro\nAJ Crooks\n\nMorrison Pumps\nMike Murazzi\n', '2019-11-17 07:30:08', '2019-11-17 07:30:08'),
(1925, 732, 'Conducted 8 hour run of pumps 1,2 & 3 \nNo issues or concerns \nRan seepage pump 2 \nBegin elev 11.5\nEnd elev 10.7\nC-19 begin elev 11.4\nEnd elev 1.3', '2019-11-17 07:30:45', '2019-11-17 07:30:45'),
(1926, 723, 'Setting up MOT\nFlagging traffic for payne environmental \nSetting up sidewalk closed signs ', '2019-11-17 07:32:46', '2019-11-17 07:32:46'),
(1927, 723, 'Kurt Dahl visited site ', '2019-11-17 07:32:46', '2019-11-17 07:32:46'),
(1928, 725, 'Setting up MOT\nFlagging for Payne environmental ', '2019-11-17 07:34:13', '2019-11-17 07:34:13'),
(1929, 728, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-11-17 07:34:59', '2019-11-17 07:34:59'),
(1930, 730, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-11-17 07:35:30', '2019-11-17 07:35:30'),
(1931, 733, 'Training', '2019-11-17 07:36:00', '2019-11-17 07:36:00'),
(1933, 735, 'Fueled pumps. Dug out middle to get water flowing to kelly well.', '2019-11-17 15:10:39', '2019-11-17 15:10:39'),
(1934, 718, 'Dug footers for block mat and removed excess dirt to the yard. Placed 32’ of block mat. Graded 40’ more of slope for block mat, and removed excess dirt to the yard. Started clearing shrubs and trees from the yard for property owner.', '2019-11-17 20:36:02', '2019-11-17 20:36:02'),
(1935, 722, 'We dug a footer for the block mat and removed the excess dirt to the yard. We placed 24’ of block mat. We graded 30 more feet of slope for block mat. We placed 24 more feet of the block mat, for a total of 48’.', '2019-11-17 20:37:27', '2019-11-17 20:37:27'),
(1937, 724, 'Graded 44’ of the west slope. Hauled excess dirt to yard.Dug footers for block mat. Placed 40’ of block mat. Cut and plTRM for pour tomorrow.', '2019-11-17 20:41:13', '2019-11-17 20:41:13'),
(1939, 727, 'Set up and prime concrete pump and hoses. Pumped 30 yards of concrete in footers on ACB west slope. Started removing vegetation from east slope north of the pedestrian bridge. Continue removing shrubbery from yard for property owner.', '2019-11-17 20:45:05', '2019-11-17 20:45:05'),
(1948, 745, 'Sealed Pipe in Manhoile on 87th ave', '2019-11-20 10:00:02', '2019-11-20 10:00:02'),
(1949, 745, ' la Bla Bla', '2019-11-20 10:00:02', '2019-11-20 10:00:02'),
(1950, 746, 'Stone delivered and installed pipe', '2019-11-20 10:45:26', '2019-11-20 10:45:26'),
(1961, 752, 'Phase 1, continue grading east slope for fabri-form. 80’ ready for mirafi and fabric. Finish grading for rip-rap on north side of pedestrian bridge. Placed 30’ of rip-rap. Phase 2, back fill and compact first 7 anchors. Dig last 4 existing anchors and replace with new. Pour concrete pads around 4 new anchors.', '2019-11-22 18:13:22', '2019-11-22 18:13:22'),
(1963, 738, 'Day one of 5 day endurance testing . Everything ran very well , performed as expected\nC-19 canal started at elev 11.30 and ended elev 10.15\n \nAttending today \nSFWMD\nScott Tack \nRonald Rounds\nDiego\nBeau\n\nCurrent Connections \nEddie Ferraro\n\nD N Higgins \nRoy Douglas\n\nSFWMDs surveyors were on site today as well checking staff gauges', '2019-11-24 07:13:19', '2019-11-24 07:13:19'),
(1964, 741, 'Started day 2 of 5 day endurance test. C-19 canal levels began dropping rapidly . By 9:30 the C-19 was at 10.15 . \n10:00 canal was at 10.05\nTest was aborted .\nSFWMD had gates upstream closed with divers in the water for a scheduled gate inspection. Duda was also pulling water from the C-19. \nTest will recommence tomorrow on the scheduled Wednesday sequence and proceed thru Friday . Today’s test sequence will take place next Tuesday 11-26\nI applied silicone on the roof around hatches in an effort to seal a few minor leaks.\n\nToday’s attendance for testing \nSFWMD \nScott Tack \nRonald Rounds\nBeau \n\nDN Higgins \nRoy Douglas', '2019-11-24 07:13:41', '2019-11-24 07:13:41'),
(1965, 744, 'Started run test as scheduled \nCurrent Connections onsite with Cummins\nCummins replaced generator battery and reworked battery charger to perform correctly. Generator tested  , performed properly and is now online\nRun was test was stopped at 3:45 as directed by Ronald Rounds with SFWMD\nas SFWMD is having trouble providing water. \nRun test will resume tomorrow as scheduled unless directed differently by SFWMD tomorrow. ', '2019-11-24 07:14:05', '2019-11-24 07:14:05'),
(1966, 748, 'Ran day 4 sequence of 5 day endurance test \nSoft start panel 1 threw a code on shut off  , upon examination we noticed the inside of the stop button has some damage . Current Connections is replacing with a new stop button. \nAt the afternoon shut off for the hot start test , pump 2 ramped down to shut off , Scott Tack and Eddie Ferraro have no explanation for why it would do that . \nThere was no other issues', '2019-11-24 07:14:24', '2019-11-24 07:14:24'),
(1967, 750, 'Started day 5 sequence of 5 day endurance test, temporarily lost commercial power at 8:00. Generator responded and we continued running seepage pump , trash rake and conveyor. At 10:40 we tested emergency stop. At 12:48 we lost commercial power . Followed by a surge that tripped the main . Scott tested the main and found that phase B was at 396 volts as opposed to 277. Generator ran the seepage pump , trash rake and conveyor the rest of the day. \nGlades Electric stayed a blown fuse further up the line caused the outage and the over supply of power . It also blew an arrestor in our transformer . Power was restored around 3:30 . I ran thru all equipment and made sure nothing was offline . ', '2019-11-24 07:15:44', '2019-11-24 07:15:44'),
(1968, 737, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-11-24 07:16:55', '2019-11-24 07:16:55'),
(1969, 739, 'Setting up MOT \nFlagging for Payne environmental ', '2019-11-24 07:17:28', '2019-11-24 07:17:28'),
(1970, 742, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-11-24 07:18:07', '2019-11-24 07:18:07'),
(1971, 747, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-11-24 07:18:46', '2019-11-24 07:18:46'),
(1972, 751, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-11-24 07:19:10', '2019-11-24 07:19:10'),
(1974, 753, 'Fuel pumps. Set up 3” centrifugal pump. Dig out botttom of ditch to get water flowing to 3” pump.', '2019-11-24 16:21:42', '2019-11-24 16:21:42'),
(1975, 736, 'We added dirt to the east slope to build it up. We compacted the slopes and started grading for fabric form. We graded 30’ by the bridge where the fabric form ended and started placing rip rap. ', '2019-11-24 20:14:53', '2019-11-24 20:14:53'),
(1977, 740, 'Phase 1: We finished placing rip rap on the east slope, south of the pedestrian bridge. We cut mitered end off of the 18” f.r.c.p. Added 16’ of 18” r.c.p. To extend out to toe of the slope. \nPhase 2: We dug up 2 more existing anchors. We drilled a wall for 2 new anchor rods. We set the 2 new anchors and poured concrete for 7 new anchors so far.  ', '2019-11-24 20:17:02', '2019-11-24 20:17:02'),
(1978, 743, 'Phase 1, shoot grades. Remove excess dirt from west slope, south of pedestrian bridge. Fill in low spots in rip-rap east slope, south of pedestrian bridge. Added ore dirt on east slope, north of pedestrian bridge, and compacted in preparation for setting fabri-form. Poured concrete collar around RCP, at existing FRCP. Phase 2, started digging more existing anchors but was told to stop and back fill those anchors and some along the wall by hills borough county.', '2019-11-24 20:20:20', '2019-11-24 20:20:20'),
(1980, 749, 'Safety training and on site work. Grade east slope north of pedestrian bridge. Added dirt and compacted to get to grade. Back fill and tamp around RCP for miter. Place 57 stone to stabilize toe of slope. Fuel pumps. Grease equipment.', '2019-11-24 20:25:11', '2019-11-24 20:25:11'),
(1991, 762, 'Thanksgiving holiday ', '2019-11-28 16:57:05', '2019-11-28 16:57:05'),
(1992, 764, 'Rework slopes on east bank. Cut and tie re-bar for concrete cap on structure #4.', '2019-11-29 17:12:36', '2019-11-29 17:12:36'),
(1995, 758, 'PTO', '2019-12-01 12:09:55', '2019-12-01 12:09:55'),
(1996, 754, 'Trained Craig Pearson and Bruce Willis for Flagging. Set up MOT \nBegin cutting trees at station 2700\nEnd tree cutting at station 2900\n5 trees total\nClean off roadway and take down MOT', '2019-12-01 12:12:58', '2019-12-01 12:12:58'),
(1997, 757, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-12-01 12:13:42', '2019-12-01 12:13:42'),
(1998, 760, 'Flagging traffic for Payne Enviromental \nSetting up MOT', '2019-12-01 12:14:52', '2019-12-01 12:14:52'),
(1999, 765, 'Turned off pumps. Both dams were broke. Pulled mirafi from ditch bottoms. Removed excess dirt from ditch to minimize more washing downstream. Removed dirt from ditch edge.', '2019-12-01 15:52:06', '2019-12-01 15:52:06'),
(2001, 755, 'Phase1, upstream dam broke before we arrived, so we took out the downstream dam. Cleared limbs and debris around yard and dressed to make room for block mat arriving tomorrow. Started forming sheet pilots for concrete cap on structure #4. Phase 2, finished back filling and compacting newly installed anchors.', '2019-12-01 17:49:24', '2019-12-01 17:49:24'),
(2002, 756, 'Unload 4truck loads of block mat. Continue working on form for concrete cap on structure #4. Clean yard. Grease equipment.', '2019-12-01 17:50:44', '2019-12-01 17:50:44'),
(2004, 759, 'Started rebuilding upstream dam but 14” pump wouldn’t start so we had to remove dirt until Holland pump mechanic could get there to repair pump. Rebuilt dams. Moved 4” pump and reset kelly well to pump out middle. Continue working on form for concrete cap on sheet pilots on structure #4', '2019-12-01 17:54:15', '2019-12-01 17:54:15'),
(2006, 766, 'Rebuilt dams. Reset kelly well and started to pump out the middle. Dug out ditch bottom to get water flowing to the well. Dug the top of bank footer and regraded the slopes.', '2019-12-02 18:56:02', '2019-12-02 18:56:02'),
(2017, 777, 'Moved and reset beams and spreaders to brace walls of ditch bank.', '2019-12-05 22:28:02', '2019-12-05 22:28:02'),
(2022, 780, 'Continue placing rip-rap under, and around pedestrian bridge. Started grading for block mat. Set two lock mats. 16’. Note: 3 tickets from T. Disney trucking were on loader that didn’t get turned in from yesterday 12-06-19.', '2019-12-07 22:38:16', '2019-12-07 22:38:16'),
(2023, 768, 'Running Day sequence of 5 day run test . Ran out of water at 2:30\nFloats did not shut system off at el 9.50\nThey will need to be reset', '2019-12-08 15:33:41', '2019-12-08 15:33:41'),
(2024, 771, 'Running the 5 day test \nThis is day 5 of the test\nRunning pumps for 8 hrs', '2019-12-08 15:34:09', '2019-12-08 15:34:09'),
(2025, 767, 'Setting up MOT \nFlagging traffic for payne environmental ', '2019-12-08 15:35:44', '2019-12-08 15:35:44'),
(2026, 770, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-12-08 15:36:37', '2019-12-08 15:36:37'),
(2027, 774, 'Setting up MOT \nFlagging traffic for payne environmental ', '2019-12-08 15:37:50', '2019-12-08 15:37:50'),
(2028, 776, 'Setting up MOT \nFlagging traffic for payne environmental \n', '2019-12-08 15:38:44', '2019-12-08 15:38:44'),
(2029, 778, 'Setting up MOT \n\nFlagging traffic for Payne environmental ', '2019-12-08 15:39:35', '2019-12-08 15:39:35'),
(2030, 769, 'Final grade east slope for mirafi and fabricate-form panel. Dug south footer then placed mirafi and fabri-form for tomorrows pour. Graded around RCP to form miter. Greased all equipment.', '2019-12-08 20:09:32', '2019-12-08 20:09:32'),
(2031, 773, 'Dig toe of slope footer. Set up concrete pump and hoses. Pumped 70’ of fabri-form. Cleaned pump and hoses, tracked JD 245 to phase 2. Started removing excess dirt from west slope for lock mat and rip-rap at pedestrian bridge. ', '2019-12-08 20:10:55', '2019-12-08 20:10:55'),
(2032, 775, 'Phase 1, grade south side of pedestrian bridge, west slope. Remove excess dirt to yard. Started placing rip-rap. Graded north side and removed excess dirt. Removed excess dirt from around existing 18” corrugated storm drain. ', '2019-12-08 20:16:57', '2019-12-08 20:16:57'),
(2034, 779, 'Grade botto of ditch and remove excess dirt. Placed rip-rap under and around pedestrian bridge. Formed mitered end section for concrete around RCP. Loaded excess dirt to be hauled out by T. Disney trucking. 26 loads. Note: 10 loads hauled by T. Disney yesterday, 12/05/19.', '2019-12-08 20:21:40', '2019-12-08 20:21:40'),
(2041, 787, 'Remove excess dirt from West Bank north of bridge. Grade bank for more lock mat. Set 4 block mats. 32’. Repair form on mitered end section on east side, north of bridge. Form mitered end section on west side after cutting pipe back to toe of slope. Fueled pumps. Greased equipment.', '2019-12-11 18:44:07', '2019-12-11 18:44:07'),
(2046, 790, 'J & L Concrete worked on the cantilever wall.', '2019-12-12 22:11:16', '2019-12-12 22:11:16'),
(2053, 795, 'Remove both dams and clear dirt and mirafi from fabri-form on east bank. Disconnect by-pass pump and hydraulic hoses and move them. Disconnect discharge pipe at pump, and remove 90 bend at south end and move to new location. Cut discharge pipe to be re-connected on north side of bridge. Set pump head and re-connect to discharge pipe. Re-connect hydraulic pump and hoses. Re-connect 90 bend to discharge pipe at south end of discharge pipe.', '2019-12-14 17:36:30', '2019-12-14 17:36:30'),
(2054, 794, 'Running seepage pumps \nLocated leaks in roof and put new silicone in along edge of hatch\nDid forklift refresher course with Kurt Dahl', '2019-12-15 07:17:01', '2019-12-15 07:17:01'),
(2055, 781, 'Setting up MOT \nFlagging traffic for payne environmental ', '2019-12-15 07:21:41', '2019-12-15 07:21:41'),
(2060, 783, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-12-15 07:24:42', '2019-12-15 07:24:42'),
(2061, 786, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-12-15 07:27:28', '2019-12-15 07:27:28'),
(2062, 789, 'Setting up MOT \nFlagging traffic for Payne environmental ', '2019-12-15 07:28:24', '2019-12-15 07:28:24'),
(2063, 791, 'Setting up MOT \nFlagging traffic for Payne Enviromental ', '2019-12-15 07:29:51', '2019-12-15 07:29:51'),
(2064, 782, 'Grade south side of bridge on West Bank and install last two block mats that start 10’ access ramp. Place rip-rap around both sides of bridge on West Bank. Dig out and remove excess dirt north of bridge on West Bank. Did lay-out to start grading for more block mat north of bridge.fueled all pumps. Greased all equipment.', '2019-12-15 20:02:40', '2019-12-15 20:02:40'),
(2065, 784, 'Removed excess dirt and graded slope on West Bank north of pedestrian bridge. Installed 7 block mats. 56’. Fueled pumps. Greased all equipment.', '2019-12-15 20:05:51', '2019-12-15 20:05:51'),
(2067, 785, 'We dug muck out of the bottom of the ditch to get it low enough to add 57 stone. We loaded the muck onto the dump trucks and hauled material to phase 1. ', '2019-12-15 20:08:44', '2019-12-15 20:08:44'),
(2068, 788, 'Set up concrete pump and hoses. Could not get concrete today to pump footers and mitered end sections. Cleared dirt and mirafi from fabri-form and rip-rap from last dam location. Dug out excess dirt from ditch bottom at that location, and north to next dam. Wrapped up, and put away concrete hoses.  ', '2019-12-15 20:12:08', '2019-12-15 20:12:08'),
(2069, 797, 'We finished putting the 16” discharge pipe together.  We hooked up the hydraulic pump and hoses. We built both dams. We set the 4” Kelley well, pump, and hoses to pump out the middle between the dams. We cleared out the vegetation on the east slope and started bringing in dirt to bring the slope up to grade for fabric form.  ', '2019-12-16 19:34:30', '2019-12-16 19:34:30'),
(2070, 798, 'J & L Concrete poured 8 yards of concrete to fill 40’ of the cantilever wall. ', '2019-12-16 20:52:37', '2019-12-16 20:52:37'),
(2074, 801, 'Grade ditch for J & L Concrete to form cantilever wall footer. Had to use jackhammer to chip some of the lime rock from bottom.', '2019-12-17 19:55:23', '2019-12-17 19:55:23'),
(2075, 800, 'Continue clearing vegetation on east slope. Added dirt to east slope to bring it to grade. 120’. Started final grading for fabri-form. 60’. Started finish grading for TRM on west slope, south of pedestrian bridge. Dug out middle of ditch to get water flowing to Kelly well. Fueled pumps. Greased equipment.', '2019-12-17 20:09:31', '2019-12-17 20:09:31'),
(2079, 804, 'J & L Concrete continued tying rebar in footer for cantilever wall.', '2019-12-18 19:21:57', '2019-12-18 19:21:57'),
(2085, 796, 'Begin grading sidewalk from station 36+00 to 38+00\nSetting up MOT ', '2019-12-19 19:37:43', '2019-12-19 19:37:43'),
(2086, 799, 'Setting up MOT \nGrading sidewalk on Southside from station 26+00 to 30+00\n\n', '2019-12-19 19:40:32', '2019-12-19 19:40:32'),
(2087, 802, 'Setting up MOT \nGrading sidewalk between stations 26+00 and 29+00 ', '2019-12-19 19:44:18', '2019-12-19 19:44:18'),
(2088, 805, 'J & L Concrete poured 10 yards of concrete in cantilever wall footer. Stripped forms from cantilever wall and removed all wood from ditch.', '2019-12-19 19:55:39', '2019-12-19 19:55:39'),
(2089, 803, 'Phase 1, north dam was broke when we got here had to take out the south dam to lessen the amount of sediment washed down stream, continued finish grading west slope, south of pedestrian bridge for TRM, and started digging footer at top of bank to toe in TRM. \n', '2019-12-19 20:03:14', '2019-12-19 20:03:14'),
(2090, 806, 'Continue finish grading west slope south of pedestrian bridge for TRM. Shoot grades, bring in dirt from yard to bring slope to grade where block mats start. Toed in 60’ of TRM at top of bank to get ready for sod. Cut pipe at mitered end section.', '2019-12-19 20:04:22', '2019-12-19 20:04:22'),
(2092, 808, 'Cleaning up site. Making sidewalk passable ', '2019-12-20 07:00:29', '2019-12-20 07:00:29'),
(2093, 807, 'Cleaning up site ', '2019-12-20 08:33:44', '2019-12-20 08:33:44'),
(2094, 811, 'Running seepage pumps ', '2019-12-20 10:02:09', '2019-12-20 10:02:09'),
(2099, 810, 'Finish grade and toe in another 40’ of TRM for sod. Clean and secure job site of all trash and debris. Remove 6” pump from ditch and roll up. Discharge hoses. ', '2019-12-21 12:54:13', '2019-12-21 12:54:13'),
(2100, 812, 'Toed in and pinned the rest of the TRM we had graded on west slope, south of pedestrian bridge. 100’.', '2019-12-21 17:46:58', '2019-12-21 17:46:58'),
(2102, 809, 'Remove sandbags from west side of box culvert. Remove large sandbags and plywood from east side of box culvert. Removed dam from west end of ditch and hauled the dirt to the yard. Removed both pumps. Secured site.', '2020-01-02 07:24:02', '2020-01-02 07:24:02'),
(2106, 815, 'Phase 1, rebuild dams. Reset 4” pump and Kelly well to pump out middle. Started reworking slope for fabri-form. Finish grade more TRM. 60’. Fuel pumps. Grease equipment. Rocky creek, unload structures at yard. Loaded trees and brush and hauled to phase 1.', '2020-01-02 20:24:38', '2020-01-02 20:24:38'),
(2107, 816, 'Rebuild dams. Reset 4” pump and kelly well to pump out middle. Fuel pumps ', '2020-01-02 21:54:17', '2020-01-02 21:54:17'),
(2112, 819, 'Finish grade TRM up to access ramp on south side of pedestrian bridge. Place rip-rap on north side of pedestrian bridge, from bridge to start of block mat.  Track J. D. 50 up the slope to dig footer for fabri-form at top of bank. Added dirt to finish grade for fabri-form from rain wash-outs. Set up 6” pump in preparation for rain.', '2020-01-03 19:56:52', '2020-01-03 19:56:52'),
(2113, 818, 'J & L Concrete, no show.', '2020-01-03 21:01:36', '2020-01-03 21:01:36'),
(2118, 822, 'Run seepage pumps from begin elev of 12.05\nEnd elev10.50', '2020-01-04 12:42:50', '2020-01-04 12:42:50'),
(2121, 820, 'Cleared more vegetation on east slope. Added more dirt for finish grade on slope for fabric form. Added more dirt to dams in preparation for rain. Added more rip-rap at transition to block mat. Pinned TRM on north side of pedestrian bridge to keep it from getting buried from rain. Cleaned up conex while it was raining. After rain water kept rising at about a foot an hour. Water got so high we had to break both dams.', '2020-01-04 20:37:38', '2020-01-04 20:37:38'),
(2122, 821, 'Cleaning out shop', '2020-01-05 12:27:15', '2020-01-05 12:27:15'),
(2131, 817, 'Grading and mixing landscape are between station 26+00 to 30+00', '2020-01-05 12:32:05', '2020-01-05 12:32:05'),
(2132, 817, 'Grading swell ditch at stations 16+00 to 12+00', '2020-01-05 12:32:05', '2020-01-05 12:32:05'),
(2133, 814, 'Grading landscape area from station 26+00 to 29+00 ', '2020-01-05 12:38:37', '2020-01-05 12:38:37'),
(2137, 824, 'Rebuilt dams. Pumped out middle between dams. Reset 4” pump and Kelly well. Cleared more vegetation on east slope to north dam. Started adding dirt to bottom of slope where water rising in creek washed it out. Started finish grading slope on existing pond south west of pedestrian bridge. Unloaded material at Rocky Creek. ', '2020-01-06 19:37:58', '2020-01-06 19:37:58'),
(2139, 827, 'We continued to grade the east slope for fabric form. We got 150 ft ready and dug the rest of the footer at the t.o.b. We finished cleaning out the existing pond and grading the slope. We cleared vegetation around the corner where the fabric form stops. We unloaded material at rocky creek.   ', '2020-01-07 19:37:32', '2020-01-07 19:37:32'),
(2141, 828, 'JNL Concrete, Finish forming the Cantilver Wall', '2020-01-08 08:13:38', '2020-01-08 08:13:38'),
(2143, 830, 'Remove fence on east slope. Transplant trees and shrubs on east slope. Finish grade east slope and cut and place mirafi. Place fabri-form panel. Remove excess dirt from north end of east slope. Started removing excess dirt fromwest slope. ', '2020-01-08 19:41:08', '2020-01-08 19:41:08'),
(2144, 832, 'J & L Concrete pumped 5 yards of concrete into cantilever wall.', '2020-01-08 21:01:41', '2020-01-08 21:01:41'),
(2151, 833, 'Phase 1, dig footer at toe of slope. Set up concrete pump and hoses. Pumped 45 yards of concrete in fabri-form and toe of slope footer. 130’. Clean concrete pump and hoses. Remove excess dirt from toe of slope footer. Continued removing excess dirt from slopes. Phase 2, removed excess dirt from between cantilever wall and existing sheet pilon wall to pump flowable fill tomorrow. Note: J & L Concrete removed forms from cantilever wall. 3 men, 4 hours. ', '2020-01-09 18:50:07', '2020-01-09 18:50:07'),
(2156, 837, 'Grade more of the east slope and remove excess dirt. 130’. Back fill top of bank footer from yesterdays fabri-form pour. Finish placing rip-rap around pedestrian bridge. ', '2020-01-10 18:56:51', '2020-01-10 18:56:51'),
(2157, 835, 'J & L Concrete pumped 18 yards of flowable fill between cantilever wall and existing sheet pilon wall.', '2020-01-10 19:24:31', '2020-01-10 19:24:31'),
(2159, 823, 'Removed 21 Australian pine stumps that were cut off and buried previously from stations 19+00 to 16+00 \nRemoved 130 foot of sidewalk from station 19+00 to 17+70\nMixing and grading landscape area from stations 19+00 to 16+00 \nRemoved 21 stumps that was cut down and covered with dirt this work was a extra \n1track hoe 8 hrs\n1 dump truck 8 hr \nSupervisor 8 hrs ', '2020-01-12 07:08:29', '2020-01-12 07:08:29'),
(2160, 829, 'Grading sidewalk from station 19+00 to 16+00 \nInstalling silt fence from station 19+00 to 15+00\nGrading landscape area from stations 19+00 to 16+00 \nRemoved existing sidewalk from station 17+00 to 10+15', '2020-01-12 07:10:05', '2020-01-12 07:10:05'),
(2161, 831, 'Finished sidewalk removal one south side of MURT \nInstalled silt fence from station 15+00 to 13+00 on Southside \nGrading sidewalk and swale from station 19+00 to 13+00 ', '2020-01-12 07:12:13', '2020-01-12 07:12:13'),
(2162, 834, 'Grading sidewalk from station 19+00 to 10+00\nGrading swale ditch from station 19+00 to 10+00\nInstalling silt fence on north side of MURT from station 13+00 to 15+00 ', '2020-01-12 07:13:58', '2020-01-12 07:13:58'),
(2163, 836, 'Grading sidewalk from station 10+00 to 19+00 \nMixing and grading landscape area \nInstalling silt fence from station 15+00 to 18+00 on north side ', '2020-01-12 07:17:01', '2020-01-12 07:17:01'),
(2164, 838, 'Roofers stripped old covering off electrical building. Repaired blemishes in concrete with Rapidset Vertical Overhead repair mix \nThey applied two coats of primer sealant \nRan seepage pumps from elev 11.70 to elev 10.50', '2020-01-12 07:18:01', '2020-01-12 07:18:01'),
(2165, 839, 'Completed cleaning out shop', '2020-01-12 08:51:18', '2020-01-12 08:51:18'),
(2166, 840, 'Set up 3’ pump to pump out middle. Got kelly well pump uncovered from mud. Removed mud from kelly and replaced 57 stone in kelly well and reset 4’ pump hose. Fueled pumps.', '2020-01-12 14:13:51', '2020-01-12 14:13:51'),
(2168, 843, 'Finish graded 130’ of the east slope. Dug top of bank footer. 120’. Cut mirafi and placed on slope. Placed fabri-form for tomorrows pour. Fuel pumps. Greased all equipment.', '2020-01-13 19:02:42', '2020-01-13 19:02:42'),
(2170, 844, 'Install new roof covering \nRun seepage pumps from begin elev 11.5\nEnd elev 10.6', '2020-01-13 19:20:29', '2020-01-13 19:20:29'),
(2175, 849, 'Meet with James Swindle and Bobby Wynn about minor leaks in roof over structure\nMet with SCADA and Current Connections \nSCADA has everything ready to run in automatic mode', '2020-01-14 19:13:28', '2020-01-14 19:13:28'),
(2179, 846, 'Dug footer at toe of slope. Set up concrete pump and hoses. Fill water wagon. Prime pump and hoses. Pump fabri-form. 45 yards. Pump both footers. Clean pump and hoses. Remove excess dirt from footers. Started back filling top of bank footer. ', '2020-01-14 20:14:56', '2020-01-14 20:14:56'),
(2180, 847, 'No work done. Worked at phase 1', '2020-01-14 20:18:19', '2020-01-14 20:18:19'),
(2184, 852, 'Remove excess dirt from slopes. Finish grade top of bank footer on previous fabri-form pour. Pile rip-rap at end of slope to be placed at end of fabri-form. Putoffset stakes at surveyor stakes.', '2020-01-15 19:17:13', '2020-01-15 19:17:13'),
(2187, 856, 'Finish grade east slope to end panel of fabric form. Dig top of bank footer. Cut and place mirafi. Place last panel of fabric form. Greased all equipment. ', '2020-01-16 18:47:52', '2020-01-16 18:47:52'),
(2193, 858, 'Dug toe of slope footer. Set up concrete pump and hoses. Set up 3’’ pump and filled water wagon. Pumped fabri-form and toe of slope footer. 104’ 45 yards. Started backfilling top of bank footer.\nNote: went to rocky creek to show crew where to set up job trailer. \nNote: labor finders, 3 men, 7 hours', '2020-01-17 16:51:23', '2020-01-17 16:51:23'),
(2194, 859, 'Install ladder dock and D rings on roof \nRunning seepage pumps', '2020-01-18 06:27:01', '2020-01-18 06:27:01'),
(2195, 842, 'Located Unknown 1 inch service at station 27+25 \nLocated an unknown 2 inch sewer blow off at station 27+25 \nWaiting on verification on 6 inch water main from City of Sarasota at station 27+35\nRemoving concrete off of manhole rims to lower to grade ', '2020-01-18 06:29:01', '2020-01-18 06:29:01'),
(2196, 848, 'Installing silt fence from station 38+00 to 37+00 on north side \nRepairing silt fence \nPutting in survey steaks for sidewalk ', '2020-01-18 06:29:52', '2020-01-18 06:29:52'),
(2197, 850, 'Grading for sidewalk between stations 10+00 to 19+00\nLowering manhole at station 27+00 to grade ', '2020-01-18 06:30:50', '2020-01-18 06:30:50'),
(2198, 855, 'Grading and compacting sidewalk from station 10+00 to 19+00 \nLowering manholes to grade from station 26+00 to 30+00 \nRemoving two palms from station 12+00 with 245 excavator and f750 dump truck ', '2020-01-18 06:32:36', '2020-01-18 06:32:36'),
(2200, 857, 'Final grade between stations 10+00 to 19+00\nLowered manhole at station 28+00 to grade ', '2020-01-18 06:33:26', '2020-01-18 06:33:26'),
(2204, 845, 'Dug out the bottom of the ditch so we could start putting 57 stone to grade for Wednesdays pour.', '2020-01-20 08:38:01', '2020-01-20 08:38:01'),
(2205, 851, 'Finish grade 57 stone so J & L Concrete can form for ditch pavement. Prep pipe for 4” weep holes. Moved 4” pump to opposite side.', '2020-01-20 08:38:43', '2020-01-20 08:38:43'),
(2209, 854, 'Placed pipe for 4” weep holes. J & L Concrete poured 24 yards of concrete for ditch pavement.', '2020-01-20 08:39:27', '2020-01-20 08:39:27'),
(2210, 860, 'Engineers from hillsborough county were on site and gave the ok to put rip-rap at the end of the fabri-form. Continued backfilling top of bank footer. Reformed dam at north end. Moved dam at south end. Reset 6” pump in preparation for tomorrows rain. Fueled all pumps.', '2020-01-20 08:40:09', '2020-01-20 08:40:09'),
(2213, 862, 'Removed excess dirt. Graded 50’ of west slope. Dug footer for bottom of block mat. Dug footer for top of block mat. Graded 150’ of bottom of ditch. Fueled all pumps. Greased all equipment. Placed 48’ of block mat. ', '2020-01-20 19:28:26', '2020-01-20 19:28:26'),
(2218, 864, 'Remove excess dirt from west slope. Grade for more block mat. Dig footers at top and bottom of slope. Cut and place mirafi on slope. Placed 8 block mats for a total of 64’. Fueled all pumps. Greased all equipment.', '2020-01-21 20:30:19', '2020-01-21 20:30:19'),
(2219, 865, 'J & L Concrete pumped 18 yards of flowable fill between the cantilever wall, and the existing sheet pilon footer.', '2020-01-21 22:48:38', '2020-01-21 22:48:38'),
(2224, 867, 'Remove excess dirt from west slope. Grade 80’ of slope. Dug footers at top and bottom. Cut and placed mirafi. Placed 24’ of block mat.', '2020-01-22 19:26:03', '2020-01-22 19:26:03'),
(2225, 868, 'Removed 2 I-Beam braces and spreaders. Placed them on Lee’s trailer and he hauled them to phase 1 yard. J & L Concrete started forming cantilever wall for last pour.', '2020-01-22 21:10:40', '2020-01-22 21:10:40'),
(2229, 871, 'Dug bottom footer. 60’. Set 7 block mats. 56’. Cut and placed TRM at top footer. Finish graded top of bank south of pedestrian bridge for sod.', '2020-01-23 18:26:56', '2020-01-23 18:26:56'),
(2230, 869, 'Removed last 2 I-Beams and spreaders. Loaded them onto Lee’s trailer and he hauled them to phase 1 yard. J & L Concrete poured 10 yards of concrete into the last section of the cantilever wall.kw', '2020-01-23 20:21:27', '2020-01-23 20:21:27'),
(2231, 861, 'Removing sidewalk from station 26+75 to 26+40\nGrading sidewalk from station 26+00 to 30+00.', '2020-01-24 05:42:39', '2020-01-24 05:42:39'),
(2232, 863, 'Finish grading subgrade for sidewalk \nLocating 6inch water main to install saddle ', '2020-01-24 05:43:29', '2020-01-24 05:43:29'),
(2233, 866, 'Installing saddle on 6 inch water main at station 27+35\nLocating water main at station 24+65 \nRaising mini manholes to grade', '2020-01-24 05:44:29', '2020-01-24 05:44:29'),
(2235, 872, 'Installing 2 inch valve on 6 inch water main for irrigation ', '2020-01-27 06:10:47', '2020-01-27 06:10:47'),
(2236, 870, 'Rangeline tapped saddles at station 24+65 and 27+25\nInstalling valves and 2 inch poly pipe at station 24+65', '2020-01-27 06:32:29', '2020-01-27 06:32:29'),
(2237, 876, 'Added dirt to the northwest slope and compacted it in two-foot lifts.', '2020-01-27 09:32:55', '2020-01-27 09:32:55'),
(2238, 876, 'Greased all equipment ', '2020-01-27 09:32:55', '2020-01-27 09:32:55'),
(2239, 876, 'Fueled all pumps', '2020-01-27 09:32:55', '2020-01-27 09:32:55'),
(2240, 873, 'Poured cap on sheet pilon around structure #4', '2020-01-27 09:38:13', '2020-01-27 09:38:13'),
(2241, 873, 'Poured top footer and bottom footer of block mat 190 each', '2020-01-27 09:38:13', '2020-01-27 09:38:13'),
(2242, 873, 'Removed more dirt from west slope.', '2020-01-27 09:38:13', '2020-01-27 09:38:13'),
(2243, 873, 'Went to phase 2 to take shots on existing grates', '2020-01-27 09:38:13', '2020-01-27 09:38:13'),
(2244, 874, 'Clearing and grubbing site ', '2020-01-27 17:32:59', '2020-01-27 17:32:59'),
(2254, 881, 'Repairing silt fence \nCompacting sidewalk subgrade', '2020-01-29 18:36:45', '2020-01-29 18:36:45'),
(2258, 883, 'J & L Concrete poured 27 yards of flowable fill between cantilever wall and existing sheet pilon wall. ', '2020-01-30 05:39:25', '2020-01-30 05:39:25'),
(2263, 885, 'J & L Concrete poured 10 yards of flowable fill between cantilever wall and existing sheet pilon wall ', '2020-01-31 05:21:27', '2020-01-31 05:21:27'),
(2272, 892, 'Started grading slopes for block mat. Due to the rain, ground was too wet. Dirt was turning to mud so we stopped. Fueled all pumps. Sent the guys home, but we stayed to keep pump heads clean because creek was rising due to rain.', '2020-02-01 18:04:47', '2020-02-01 18:04:47'),
(2273, 886, 'Compacting subgrade for sidewalk on south side from station 10+00 to 19+00 and from station 26+00 to 30+00 ', '2020-02-02 07:08:52', '2020-02-02 07:08:52'),
(2274, 875, 'Removed south dam. Reset south dam farther north. Moved north dam father north. Moved entire 14” bypass pump system farther north. Reset 14” pump head and discharge pipe. Reattached hydraulic hoses to pump head and hydraulic pump. Reset 4” pump and hoses reset Kelly well and got middle flowing again. Remove excess dirt from ditch bottom. Graded 10’ access ramp on south side of pedestrian bridge. Raked ramp and got it ready for sod.', '2020-02-02 22:45:37', '2020-02-02 22:45:37'),
(2275, 879, 'Removed excess dirt from bottom of ditch. Graded 80’ of 5’ flat area at bottom of slope. Finish graded 60’ for block mat. Dug 60’ of top footer. Dug 35’ of bottom footer. Cut and placed mirafi. Set 4 block mats. 32’. Stripped forms from cap on structure #4. Fueled all pumps. Greased all equipment.', '2020-02-02 22:47:50', '2020-02-02 22:47:50'),
(2276, 880, 'Remove excess dirt from bottom of ditch. Graded 40’ of the 5’ flat area. Graded 40’ of slope for block mat. Dug 40’ of bottom footer. Dug 60’ of top footer. Placed 6 block mat. 48’. Set headwall for structure #5.', '2020-02-02 22:48:45', '2020-02-02 22:48:45'),
(2278, 888, 'Poured 40 yards of concrete in top footer of block mat, and poured and finished concrete in bottom footer. Dug ditch bottom 1’ below grade to have room for dirt from dam washing downstream when dam is removed. Pinned sod on slope of existing pond', '2020-02-02 22:50:43', '2020-02-02 22:50:43'),
(2280, 891, 'Finish digging 1’ below grade in bottom of ditch all the way to the end. Moved excess dirt to top of bank, then moved dirt to stock pile in yard. Over dug slope to remove wet dirt on top of bank and replaced it with dry dirt. Moved Kelly well to south end of ditch between dams. Moved 4” pump back to south end and started pumping out the middle. Fueled all pumps and equipment. Greased all equipment. Phase 2, removed silt fence from roadway on canal BN. Started grading roadway to prepare it for sod.', '2020-02-02 22:54:38', '2020-02-02 22:54:38'),
(2281, 878, 'Installing 120’ of silt fence\nClearing and grubbing ', '2020-02-02 23:00:07', '2020-02-02 23:00:07'),
(2282, 882, 'Loaded out 15 loads of debris\nPicking up garbage', '2020-02-02 23:01:07', '2020-02-02 23:01:07'),
(2284, 887, 'Load out clearing debris\nPick up trash \nGrading', '2020-02-02 23:02:28', '2020-02-02 23:02:28'),
(2285, 890, 'Grade site\nPickup roots and trash\nExpose pipe at manhole ', '2020-02-02 23:03:24', '2020-02-02 23:03:24'),
(2287, 893, 'Phase 1: Rebuilt both dams that washed out due to Saturday’s rain. Reset 4” pump head and set up the 3” centrifugal pump to pump out the middle. Graded access ramp on the north side of the pedestrian bridge. Started to finish grading for TRM. Fueled all pumps. \n\nPhase 2: Removed timbers from the sheet pilon wall and cleared the debris from the edge of the wall and off existing flowable fill area. Canal bn: finished clearing 57 stone from load way and added dirt to the road way in preparation for sod. ', '2020-02-03 20:34:30', '2020-02-03 20:34:30'),
(2288, 894, 'Concrete canceled', '2020-02-04 06:56:06', '2020-02-04 06:56:06'),
(2289, 899, 'J & L Concrete poured the rest of the flowable fill between the cantilever wall and the existing sheet pilon wall.', '2020-02-04 20:33:04', '2020-02-04 20:33:04'),
(2299, 907, 'Removed 1” bypass pump system. Removed all mega-lugs and fittings from discharge pipe and stacked them by the cones. Cut up discharge pipe for transport and stacked it in front of the convex. Set hydraulic pump, hoses, and pump head out of the way to be picked up by holland pumps. Finish graded the rest of the east slope for sod.', '2020-02-07 19:47:43', '2020-02-07 19:47:43'),
(2306, 908, 'Hauled fuel cell from phase 1  to phase 2 to fuel bypass pump, and cleared pump head. Used CAT 928 to haul fuel cell to and from. ', '2020-02-09 15:41:30', '2020-02-09 15:41:30'),
(2307, 896, 'Setting up MOT\nMarking out MOT for lane closures ', '2020-02-09 18:04:58', '2020-02-09 18:04:58'),
(2308, 900, 'Helping 3c form sidewalk \nSetting up MOT ', '2020-02-09 18:06:11', '2020-02-09 18:06:11');
INSERT INTO `important_events` (`id`, `timesheet_id`, `event_text`, `created_at`, `modified_at`) VALUES
(2309, 902, 'Helped 3c form sidewalk \nSetting up MOT \nGrading land scape area and swale for sod ', '2020-02-09 18:09:23', '2020-02-09 18:09:23'),
(2310, 904, 'Helping 3c form sidewalk \nGrading landscape area and swale \nSetting up MOT ', '2020-02-09 18:10:34', '2020-02-09 18:10:34'),
(2311, 906, 'Stripping forms and forming sidewalk \nGrading landscape area and swale ditch ', '2020-02-09 18:17:19', '2020-02-09 18:17:19'),
(2314, 898, 'Finish grade the rest of the west slope for block mat. Dug bottom footer and removed excess dirt.', '2020-02-09 21:27:05', '2020-02-09 21:27:05'),
(2315, 903, 'Dug top footer for block mat and removed excess dirt. Finished putting in the block mat on the west slope. 7 mats. Cut TRM for the last 7 mats. Started seperating dirt from the pile of limbs and brush. Hauled 928 CAT loader to Rocky Creek to unload materials arriving there tomorrow. ', '2020-02-09 21:28:35', '2020-02-09 21:28:35'),
(2316, 905, 'Poured 20 yards of concrete on top, and bottom footers of block mat. Continued grading for TRM. Dug 60’ of the top footer for TRM. Removed north and south dams and moved the dirt to the yard. ', '2020-02-09 21:29:50', '2020-02-09 21:29:50'),
(2317, 910, 'Phase 2: note: the county pumps were off when we showed up for work. The water level was high. We called the county at 7am, they showed up at 8:30 am to turn them on. \nAfter the got the pumps on, it took a few hours for the water level to go down enough for us to get in the ditch. We hauled 57 stone from phase 1 to build a ramp to get into the ditch. We moved the dam down 100’. We reset the 6” pump and excavated 25’ of dirt and hauled it to phase 1. ', '2020-02-10 20:18:28', '2020-02-10 20:18:28'),
(2323, 915, 'Poured concrete ', '2020-02-11 09:33:02', '2020-02-11 09:33:02'),
(2324, 915, 'Build dam ', '2020-02-11 09:33:02', '2020-02-11 09:33:02'),
(2329, 913, 'Excavated existing material to grade. 30’. Placed 57 stone to grade. 30’.', '2020-02-11 20:21:05', '2020-02-11 20:21:05'),
(2330, 914, 'Dug out middle Disney hauled 14 loads to the yard. Cut hole in sheet pilon for RCP. Set RCP and concreted pipe in ox, headwall, and collar around pipe where it penetrates sheet pilon. Pinned more TRM for sod.', '2020-02-12 05:42:23', '2020-02-12 05:42:23'),
(2337, 917, 'Dug 10 loads of muck from ditch. Hauled them to phase 1 yard. Hauled in 7 loads of 57 stone to bring bottom to grade. 45’ total completed.', '2020-02-12 20:11:08', '2020-02-12 20:11:08'),
(2340, 920, 'Excavated existing material to grade approximately 30 foot 9 loads removed, installed 4 loads of stone installed to grade. Uncovered the damaged footer for the inspectors to inspect ', '2020-02-13 19:37:51', '2020-02-13 19:37:51'),
(2347, 924, 'We excavated the materials to grade approximately 25’. We removed 5 loads of dirt. We installed 5 loads of 57 stone to grade approximately 20’. ', '2020-02-14 19:44:24', '2020-02-14 19:44:24'),
(2348, 923, 'Finished grading slope for TRM. Dug top of bank footer, set TRM, and backfilled footer. Pinned TRM for sod. 75’ started forming structure #5 sheet pilon cap.', '2020-02-14 20:11:41', '2020-02-14 20:11:41'),
(2349, 925, 'Finish forming sheet pilon cap. End and tie steel for cap. Clean area fuel pump at phase 2.', '2020-02-15 17:15:50', '2020-02-15 17:15:50'),
(2355, 909, 'Helping 3c form sidewalk \nHelping 3c strip forms \nGrading swale and landscape area ', '2020-02-16 17:50:48', '2020-02-16 17:50:48'),
(2357, 912, 'Helping 3c strip forms \nHelping 3c form sidewalk \nGrading landscape area and swale ', '2020-02-16 17:53:18', '2020-02-16 17:53:18'),
(2360, 916, 'Helping 3c form sidewalk \nHelping 3c strip forms \nExcavating for type E curb \nSetting up MOT ', '2020-02-16 17:55:09', '2020-02-16 17:55:09'),
(2361, 921, 'Helping 3c strip forms \nGrading land scape area and swale ditch ', '2020-02-16 17:59:20', '2020-02-16 17:59:20'),
(2362, 922, 'Grading landscape area and swale ', '2020-02-16 18:02:20', '2020-02-16 18:02:20'),
(2363, 911, 'Finish grade for TRM. Dug 45’ of footer for TRM. Pinned TRM for sod on north end of west slope. Dug out for structure #5 and RCP. Set structure #5 and backfilled around structure to set sheet pilons. Dug 160’ out of middle. Of ditch at south end. Disney trucking hauled 14 loads to yard.', '2020-02-16 21:02:45', '2020-02-16 21:02:45'),
(2365, 918, 'Finished the concrete around structure #5. Finish grade more of thr slope for TRM. Dug and backfilled footer at top of bank. Pinned TRM for sod. 90’ completed. Backfilled and compacted around structure #5 and graded slope. Dug around sheeet pilon to form for concrete cap. Removedmore from ditch bottom at south end. Used skid steer to move dirt so it could be reached with the long stick excavator. Disney trucking hauled out 11 loads. ', '2020-02-16 21:17:37', '2020-02-16 21:17:37'),
(2368, 919, 'Built dams at south end, from structure #2 to structure #1. Removed excess dirt from ditch between dams. Disney trucking hauled 12to yard. Continued grading slope for TRM. Dug footer at top of bank. Placed TRM, backfilled footer, and pinned TRM for sod. 100’ completed.', '2020-02-16 21:19:34', '2020-02-16 21:19:34'),
(2370, 928, 'We poured concrete into the headwall. We finished raking at the top of the bank where the t.r.m toed in. We dug 12 loads of dirt out of the middle of the ditch, 100’ past structure 3. We installed check valves on structures 4 and 5. ', '2020-02-17 19:59:42', '2020-02-17 19:59:42'),
(2378, 931, 'Replaced bolts on struture a #4.\nFixed the grass on phase#1.\nPut in concrete spill way on struture #5.\nFormed for a concrete spillway on structure #4.\n17 loads of dirt out of the center of the ditch the ditch is up to grade and done.', '2020-02-18 20:33:11', '2020-02-18 20:33:11'),
(2379, 930, 'Phase #2 we excavated 20 feet of existing materials and replaced it with 20 feet of stone,two loads.\nThe excavator bike down at 1:00 and synergy did not arrive until 3:00 pulley was coming off  of the compressor and need to be fixed and someone form synergy will be out tomorrow.', '2020-02-18 20:34:57', '2020-02-18 20:34:57'),
(2383, 938, 'gilmore crybaby', '2020-02-20 15:54:20', '2020-02-20 15:54:20'),
(2391, 942, 'Holland pump brought  another pump to replace the bad pump. They arrived at 10:30 am, replaced the pump ad got it hooked up and pumping by 11:10pm. \nWe hauled the 6” pump and the water wagon from town n country to rocky creek. Lee hauled the trench boxes. Lee hauled 3 loads of concrete barrier walls, fuel tanks, steel plates, and one load of material to rocky creek. \nNote: phase 1 fence guys started locating job sites at rocky creek. ', '2020-02-22 19:35:01', '2020-02-22 19:35:01'),
(2392, 926, 'Grading landscape area on north side \nSetting up MOT and sidewalk closure \nDemoed 700 ft of sidewalk from station 37+00 to 30+00 ', '2020-02-23 11:30:15', '2020-02-23 11:30:15'),
(2393, 929, 'Setting up MOT. Demoed 700 ft of sidewalk from station 23+00 to 30+00. Loading sidewalk into dumpsters for woodruff & sons ', '2020-02-23 11:31:42', '2020-02-23 11:31:42'),
(2394, 932, 'Demoing 1,150 ft of sidewalk from station 12+50 to 23+00\nLoading Woodruff & sons with concrete \nGrading landscape area ', '2020-02-23 11:32:42', '2020-02-23 11:32:42'),
(2395, 935, 'Stock piling unsuitable material. Loading woodruffs & sons to haul concrete off site ', '2020-02-23 11:34:42', '2020-02-23 11:34:42'),
(2396, 939, 'Stock piling unsuitable material \nLoading concrete for Woodruff & sons ', '2020-02-23 11:40:41', '2020-02-23 11:40:41'),
(2398, 927, 'We excavated 40’ of the existing material to grade; it was 8 loads. We installed 30’ of stone to grade; it was 7 loads. We sent the driver home at 5:30 pm, then had to fuel the 6” pump. ', '2020-02-23 21:15:10', '2020-02-23 21:15:10'),
(2399, 933, 'We cleaned mitered ends and put in 6 ballards. We straightened the TRM out and pinned it. We did the rest of the form on structure 4./ rocky creek job # 7480-19 we took down 7 trees and cut them up and hauled them to phase 1. We put in 600’ of silt fence. ', '2020-02-23 21:17:37', '2020-02-23 21:17:37'),
(2400, 934, 'We graded rock for the first 100’. We dug 20’ of muck, then hauled it to the yard; it was 4 loads. Fueled the 6” pump. ', '2020-02-23 21:19:20', '2020-02-23 21:19:20'),
(2401, 936, 'We painted the 6 ballards that was installed yesterday. We put the concrete collar around structure 4. Had to add dirt to structure 5 in order for the grass to buttt up to the concrete skirt. The sod company laid sod on the rest of the slopes. \nRocky creek: we took down 8 trees and cut them up and hauled them to phase 1 yard. Holland pump started setting well points. ', '2020-02-23 21:20:26', '2020-02-23 21:20:26'),
(2402, 937, 'We excavated 20’ of existing material, 8 loads. Installed 20’ of 57 stone, 3 loads. \nNote: today went slower since we are getting to the low hanging power lines. Sod company laid sod on canal bn. ', '2020-02-23 21:21:34', '2020-02-23 21:21:34'),
(2403, 940, 'We spent the first two hours trying to fix the 3” mud pump. We had to go slowly today because we were directly underneath the low hanging power lines. We also had issues with dumping the excavated material. We excavated 20’ of existing material, 4 loads. We installed 20’ of 57 stone, 2 loads. ', '2020-02-23 21:23:43', '2020-02-23 21:23:43'),
(2404, 941, 'We hauled 3 loads of 57 stone to the yard. Leveled out the yard. We cut 2 spots across the road and took asphalt up to place well point pipes then put base over the 2 spots. \n\nPhase 1: we cleaned up the yard in preparation tp move material to rocky creek.  We fixed the sod where we were digging out the ditch the fence company started putting in the fence. ', '2020-02-23 21:25:10', '2020-02-23 21:25:10'),
(2408, 944, 'Moved conex from town & country to rocky creek and set it up. Romoved some roots to hep holland pump put in mor well points. Put trench box together to make sure we had all the parts. Survey guy laid out the center point in the road ', '2020-02-24 19:35:25', '2020-02-24 19:35:25'),
(2409, 945, 'Hauled out 7 loads of muck. Hauled in 3 loads of 57 stone, put 57 stone in ditch to grade 20 foot. ', '2020-02-24 19:37:28', '2020-02-24 19:37:28'),
(2411, 946, 'Holland Pump brought another pump to replace the bad pump. They arrived at 10.30 am, replaced the pump and got it hooked up and pumping by 11.00 pm, We hauled the 6" pump and the water wagon from town and county to rocky creek, Lee hauled the trench boxes. Lee hauled 3 loads of concrete barrier walls fuel tanks, fuel tanks, steel plates and one load of material to Rocky Creek, ', '2020-02-25 08:45:25', '2020-02-25 08:45:25'),
(2412, 946, 'Note: Phase 1 fence guys started locating job sites at rocky creek', '2020-02-25 08:45:25', '2020-02-25 08:45:25'),
(2416, 949, 'We marked out asphalt that we needed to cut to start laying pipe. We cut 437’. Lee got brunch ready to start hauling out Wednesday. ', '2020-02-25 20:00:11', '2020-02-25 20:00:11'),
(2417, 948, 'We dug out 8 loads of mud, it was 25’. We put in 2 loads of 57 stone to grade, 25’. We stopped digging at 3:30 to verify and grade our stone from the beginning to now. We are at 320’ as of today. ', '2020-02-25 20:04:08', '2020-02-25 20:04:08'),
(2420, 953, 'We got 1 !/4 of rain from the nought before. Dallas 1 was in the way all day so we could not dig our test hole. We finished cutting asphalt where we are starting excavation. We cut 300’ today. Lee loaded 12 loads of tree debris at phase 1 to haul off. ', '2020-02-26 18:43:02', '2020-02-26 18:43:02'),
(2421, 952, 'We excavated 9 loads of mud, it was 30 loads. We excavated 3 loads of stone, it was 25’. We stopped because of the rain at 2:30. ', '2020-02-26 18:45:37', '2020-02-26 18:45:37'),
(2427, 957, 'We excavated 45’ of existing material, 11 loads. We installed 45’ of stone, 3 loads. We are into a massive layer of limestone. ', '2020-02-27 20:34:56', '2020-02-27 20:34:56'),
(2430, 950, 'ykfjhgfk,jvkgckuyb uyfyg bug ou', '2020-02-28 10:24:27', '2020-02-28 10:24:27'),
(2433, 961, 'We had to cut more asphalt out we put together 4” plug valve with 4’ piece of pipe coming out of it. We put trench boxes together. Fueled up equipment and 6” pumps. \n\nLee loaded put 15 loads of brush. Hydro seed was sprayed on the east side of the ditch. ', '2020-02-28 20:42:33', '2020-02-28 20:42:33'),
(2434, 960, 'We excavated remaining 15’ of existing material and placed the stone the remainder of the way. We then started cleaning and replacing the few soft spots where the mud came up from the machines traveling across the stone. Fueled up pumps. ', '2020-02-28 20:44:25', '2020-02-28 20:44:25'),
(2435, 964, 'Break job on 2017 gmc 2500', '2020-02-29 15:30:36', '2020-02-29 15:30:36'),
(2441, 954, 'Working on punch list items', '2020-03-01 09:11:24', '2020-03-01 09:11:24'),
(2442, 956, 'Completed DNHIs punchlist items', '2020-03-01 09:11:52', '2020-03-01 09:11:52'),
(2443, 943, 'Stock piling unsuitable materials. Sidewalk demo 100 percent complete. Loading woodruff & sons with concrete. Repairing hydraulic line on excavator ', '2020-03-01 09:16:19', '2020-03-01 09:16:19'),
(2444, 947, 'Stock piling unsuitable materials. Loading stumps and roots into dumpsters. ', '2020-03-01 09:17:20', '2020-03-01 09:17:20'),
(2445, 951, 'Loading t-disney trucks with unsuitable material to haul off site ', '2020-03-01 09:18:12', '2020-03-01 09:18:12'),
(2446, 955, 'Loaded 11 of t-Disney trucks with unsuitable materials \nSpreading general backfill in excavated areas\nSetting up MOT', '2020-03-01 09:19:15', '2020-03-01 09:19:15'),
(2449, 965, 'We took up 50’ of asphalt. We put in 44’ of 4” pipe with one 4” plug valve and valve can. We ran tracer wire with the pipe. We back filled and compacted over the pipe then placed milling down in the road. ', '2020-03-02 22:22:16', '2020-03-02 22:22:16'),
(2450, 966, 'We finished grading 57 stone. Cleaned up to get it ready for concrete crew. ', '2020-03-02 22:23:34', '2020-03-02 22:23:34'),
(2455, 970, 'Final graded for the pour tomorrow ', '2020-03-03 21:37:16', '2020-03-03 21:37:16'),
(2456, 969, 'Started digging where we left off, set trench box, layed 65ft. of 4” sewer pipe. Set one 4x3 wye on the 4” run, placed the tracer wire and sewer locate tape above the pipe. Then we backfilled and compacted the trench, then placed the asphalt millings in the roadway.', '2020-03-03 21:38:55', '2020-03-03 21:38:55'),
(2458, 972, 'We took up 26’ of asphalt. We layed 26’ of 4” pipe. We put in two 45 degree bends. We put in tracer wire and sewer tape. We backfilled and compacted the hole in lifts. We placed road base millings down in the road way. ', '2020-03-04 20:47:28', '2020-03-04 20:47:28'),
(2459, 973, 'U.s.a concrete had 7 guys and a concrete pump for 10 hours. The poured 50 yards of concrete. It was a total of 48’ of the ditch including the wedges. Our guys put in weep holes in the middle of the ditch. ', '2020-03-04 20:49:12', '2020-03-04 20:49:12'),
(2460, 971, 'T-Disney hauled 10 loads of unsuitable material off site. Spreading general backfill. Setting up MOT.', '2020-03-05 07:18:41', '2020-03-05 07:18:41'),
(2461, 975, 'We greased equipment and got parts ready to lay pipe. We had a progress meeting. ', '2020-03-05 20:15:55', '2020-03-05 20:15:55'),
(2462, 976, 'We graded as far as we could up to the 6” pump. We had to take out more limerock to get it to grade. U.s.a concrete had 7 guys working for 9 hours forming up the ditch. ', '2020-03-05 20:19:10', '2020-03-05 20:19:10'),
(2463, 974, 'Loaded T-Disney with unsuitable materials hauled 9 loads off site. Setting up MOT. Spreading general backfill. Repaired 3 inch water service ', '2020-03-06 06:42:43', '2020-03-06 06:42:43'),
(2464, 979, 'Took out 35 feet of asphalt. Set up laser. Put in 31 feet of 4’’ sewer line with a 11 1/4 bend. And a 4’’by 3’’ wy. Back filled  and compacted the hole in one foot lifts. Put down asphalt milling. Cleaned off roads for the weekend. \n\n', '2020-03-06 19:23:31', '2020-03-06 19:23:31'),
(2465, 978, 'USA concrete had 7 man for 11 hr. They poured 64 feet of the ditch and finish it. For a total of 60 yards of concrete. We loaded out 15 loads of muck on to Disney trucking.    ', '2020-03-06 19:30:35', '2020-03-06 19:30:35'),
(2466, 977, 'Spreading general backfill\nPicking up MOT signs \nPreparing site for shut down ', '2020-03-07 08:25:39', '2020-03-07 08:25:39'),
(2476, 967, 'Loading T-Disney trucks with unsuitable material hauled 28 loads off site. Spreading general backfill in excavated areas. Setting up MOT ', '2020-03-08 07:04:47', '2020-03-08 07:04:47'),
(2496, 968, 'Loaded 24 loads of unsuitable materials into T-Disney trucks. Spreading general backfill. Setting up MOT ', '2020-03-08 07:06:21', '2020-03-08 07:06:21'),
(2498, 980, 'We fueled up pumps at rocky creek. We had to put some holes in the silt fence to let the water drain out of the yard. We fueled up pumps  at phase 2. ', '2020-03-09 07:05:37', '2020-03-09 07:05:37'),
(2505, 981, 'Set up the pipe laser, removed 60’ of asphalt, installed 58’ of 4” vacuum sewer pipe with two 11 1/4 bends and one 4”x3” wye. We then backfilled and compacted in one-foot lifts, then installed roadbase and asphalt millings.', '2020-03-09 19:53:38', '2020-03-09 19:53:38'),
(2512, 982, 'I cleaned the pump station yard and loaded one load of #57 stone to be taken to Rocky Creek. I then ran to United Rental to get parts for our two 3” mud pumps and our 3” pump. I then spent the remainder of the day repairing them. ', '2020-03-10 09:35:31', '2020-03-10 09:35:31'),
(2513, 985, 'Set up laser. Removed 80 feet of asphalt. Installed 74 feet of 4’’ sewer line. With two 22 bend one 45 bend and one 4’’by 3’’ WYE. Backfilled and compacted hole in one foot lift. Then put down road base millings.  ', '2020-03-10 20:16:39', '2020-03-10 20:16:39'),
(2514, 984, 'Matt assembled the PVC weep holes.for tomorrow pour and fueled up pump. USA concrete poured 64 feet using 60 yards of concrete.  ', '2020-03-10 20:23:19', '2020-03-10 20:23:19'),
(2520, 990, 'back fill and compact gate area.', '2020-03-11 10:08:31', '2020-03-11 10:08:31'),
(2521, 988, 'No work concrete got canceled ', '2020-03-11 18:15:48', '2020-03-11 18:15:48'),
(2526, 989, 'Set up laser took up 60 feet of asphalt. Placed 60 feet of 4’’ sewer line. With one 4’’by 3’’ WYE. ONE 22 bend and one 45 bend. Backfilled in one foot lifts and compacted hole over pipe. Place asphalt milling down to safe up the road. Then sweep the road ', '2020-03-11 20:20:20', '2020-03-11 20:20:20'),
(2528, 994, 'We set up the laser. We removed 40’ of asphalt. We installed 42’ of 4” sewer line. We installed one 4” plug valve, one 4”x4” wye, and two 22 degree bends, then backfilled the hole in one foot lifts. We set the valve can. We placed road base milling in the road and cleaned up. Lee hauled material from Brian’s to rocky creek. ', '2020-03-12 21:22:36', '2020-03-12 21:22:36'),
(2532, 997, 'Cleaned up all the dirt off the side of the road.  Added milling to the low spots in the road. Cut 100 feet of asphalt with walk behind saw. Unload materials for 16’’ sewer line. Lee loaded 16 loads of dirt from town and country to go to magnolia valley. ', '2020-03-13 19:34:17', '2020-03-13 19:34:17'),
(2535, 996, 'Set up pump to keep water down to pump concrete in the bottom of the ditch.', '2020-03-14 07:36:55', '2020-03-14 07:36:55'),
(2536, 996, 'U.S.A. Concrete arrived on site at 7:30am to pour 60 yards of concrete.', '2020-03-14 07:36:55', '2020-03-14 07:36:55'),
(2537, 996, 'Cemex Was scheduled for 9am bu postponed until 11am. But didn’t arrive on site until 12:15pm. ', '2020-03-14 07:36:55', '2020-03-14 07:36:55'),
(2538, 996, 'We were appr. 3 yards short for our pour so we cut our pour from 64ft. To 61 ft. We had to saw-cut the slab to give a clean edge.', '2020-03-14 07:36:55', '2020-03-14 07:36:55'),
(2541, 995, 'T-Disney hauled fill dirt from town n country ditch jobs \nClearing trees ', '2020-03-15 13:50:40', '2020-03-15 13:50:40'),
(2542, 983, 'Backfilling and compacting structure. Setting up Well Point system ', '2020-03-15 14:14:40', '2020-03-15 14:14:40'),
(2543, 986, 'Clearing trees from north side of pump station. Began demo on pump station ', '2020-03-15 14:18:06', '2020-03-15 14:18:06'),
(2547, 987, 'Clearing trees. Installing silt fence and turbidity barrier ', '2020-03-15 14:25:16', '2020-03-15 14:25:16'),
(2548, 993, 'Trimming trees. Clearing and. Grubbing. Hauling brush to staging area ', '2020-03-15 14:30:24', '2020-03-15 14:30:24'),
(2549, 998, 'Built cover over office water pump to keep it out of the weather.', '2020-03-15 16:12:32', '2020-03-15 16:12:32'),
(2550, 999, 'We cleaned the edge of the concrete slab and graded the stone to prep for our pour tomorrow.', '2020-03-15 21:27:42', '2020-03-15 21:27:42'),
(2561, 1008, 'Current was on site with 1 guy to fix punch list items. Jiffy Jon guy didn’t show up so I put it outside the gate.', '2020-03-17 18:43:30', '2020-03-17 18:43:30'),
(2569, 1012, 'Pour Concrete on SW of the wall', '2020-03-18 09:13:38', '2020-03-18 09:13:38'),
(2570, 1007, 'Poured concrete on FF ', '2020-03-18 09:13:56', '2020-03-18 09:13:56'),
(2571, 1014, 'Replaced broken electrical boxes. Painted patched wall holes. Installed missing anchor bolt on generator. Cut and painted conduit next to door in generator room. Fixed areas where rocks were missing. Tightened bolts on pull boxes. Made 2 trips to Home Depot.', '2020-03-18 19:26:14', '2020-03-18 19:26:14'),
(2572, 1011, 'Put the rest of the 16’’ sewer line together. Started pressure testing it three fittings was leaking. Took them apart. Fond out the rubber was bad. So we took all the fittings apart then started to rebuild the 16’’ line with new rubber. Cut more asphalt for 4’’ main line.  ', '2020-03-18 19:58:03', '2020-03-18 19:58:03'),
(2587, 1020, 'U..S.A. Concrete formed the remainder of the retaining wall, ramp, and the landing pad.', '2020-03-20 16:44:21', '2020-03-20 16:44:21'),
(2588, 1020, 'I had two guys from Labor Finders from 7am-2:30pm. We cleaned the loose stone from the ramp  and the majority from the banks.', '2020-03-20 16:44:21', '2020-03-20 16:44:21'),
(2589, 1018, 'We did a pressure test on the 16” force main from 8 to 10. The pressure test was successful. We put in one 3” stick of pipe, 20’ coming out off of the wye off of the 4” main, for valve pit number 1. We backfilled and compacted in 1’ lifts and added asphalt and milling to the road. ', '2020-03-20 19:22:45', '2020-03-20 19:22:45'),
(2590, 1021, 'The rest of the old fill was removed from the structure. The well points were set back up. 8 Loads of A-3 Sand was delivered.', '2020-03-20 20:59:13', '2020-03-20 20:59:13'),
(2591, 1022, 'We had complaints about the road being dirty so me and mike went in to sweep the roads and clean them by hand because the sweeper waasnt working. Fueled the pumps. ', '2020-03-21 17:48:17', '2020-03-21 17:48:17'),
(2592, 1000, 'Hauling debris to staging area. Cleaning up site ', '2020-03-22 07:00:49', '2020-03-22 07:00:49'),
(2593, 1005, 'Dn higgins delivered 50g mini excavator and 289 skid steer. Demoing existing pump station. Hauling debris to staging area', '2020-03-22 07:02:08', '2020-03-22 07:02:08'),
(2594, 1010, 'Building reaction pad. Hauling debris to staging area. ', '2020-03-22 07:02:43', '2020-03-22 07:02:43'),
(2595, 1015, 'Building reaction pad\nCleaning up site ', '2020-03-22 07:03:45', '2020-03-22 07:03:45'),
(2597, 1019, 'Repairing storm water protection.\nRepairing MOT moved by pedestrians \nInstalling silt fence around storm drains ', '2020-03-22 09:08:32', '2020-03-22 09:08:32'),
(2598, 1001, 'We layed out asphalt. We cut 660’ of asphalt in preparation to install sewer line. Dug up and located 16” sewer where we are going to install the new line. We dug the trench for the new 16” sewer line, it was 84 feet. ', '2020-03-22 22:19:42', '2020-03-22 22:19:42'),
(2599, 1002, 'U.S.A. Concrete poured 60 foot of the ditch. The pump clogged up so we poured the last 4 yards with the skid steer.', '2020-03-22 22:20:28', '2020-03-22 22:20:28'),
(2600, 1002, 'Synergy arrived at 4:00pm to replace the broken down excavator.', '2020-03-22 22:20:28', '2020-03-22 22:20:28'),
(2601, 1004, 'We had 1 site truck  from T. Disney moving spoil material from site to site.', '2020-03-22 22:21:55', '2020-03-22 22:21:55'),
(2602, 1004, 'We graded the the stone to prep for the pour tomorrow. ', '2020-03-22 22:21:55', '2020-03-22 22:21:55'),
(2603, 1004, 'We dug behind the sheet pile wall to pull it straight.', '2020-03-22 22:21:55', '2020-03-22 22:21:55'),
(2604, 1009, 'U.S.A. Concrete poured 45 yards of concrete, 40 feet', '2020-03-22 22:23:40', '2020-03-22 22:23:40'),
(2605, 1006, 'We precut 1,065’ of asphalt in preparation to install the sewer line. At the lift station we installed 85’ of 16” sewer line with one 16” 90 degree bend and one 45 degree bend and one 16”x6” t.e.e. We installed 4 bell restraints. ', '2020-03-22 22:25:54', '2020-03-22 22:25:54'),
(2607, 1016, 'We cut more asphalt for the 4” main line. We put all new rubbers on the 16” line and put it back together. We filled the 16” lime with water, then pumped it up in preparation for pressure test tomorrow. Pressured the line to 165 pounds. We cleaned up the job site and greased all equipment. Disney trucking hauled out 17 loads of dirt from town n country. ', '2020-03-22 22:28:49', '2020-03-22 22:28:49'),
(2608, 1017, 'U.S.A. Concrete poured 40 foot of the ditch bank leaving 27 foot in total.', '2020-03-22 22:30:13', '2020-03-22 22:30:13'),
(2609, 1017, 'I finished grading and digging out the ramp to prep for form-work tomorrow.', '2020-03-22 22:30:13', '2020-03-22 22:30:13'),
(2610, 1023, 'U.S.A. Concrete poured the remaining portion of the ramp and the landing pad. They then applied curing compound and put a finish on the exposed portion of the ramp.', '2020-03-23 18:25:36', '2020-03-23 18:25:36'),
(2611, 1023, 'I opened 3/4 of t he weep holes and then spent the remainder of the day making the weep hole pipes.', '2020-03-23 18:25:36', '2020-03-23 18:25:36'),
(2612, 1024, 'On valve pit number 5 we put in one 4”x3” reducer, one 3” 45 degree bend with 25’ of 3” sewer line. On valve pit number 6 we put in one 3” 45 degree bend with 22’ of 3” sewer line. We backfilled and compacted both holes in one foot lifts. We placed asphalt millings back in the road. We fixed the hydraulic line on the 928 cat. ', '2020-03-23 20:08:25', '2020-03-23 20:08:25'),
(2616, 1026, 'U.S.A. Concrete poured the remainder of the ditch bank and the bottom ramp and the 6”x6” curbs. They then started forming for the cap along the ramp wall. 30 yards of concrete were poured', '2020-03-24 18:25:09', '2020-03-24 18:25:09'),
(2617, 1026, 'I set the 3” mud pump upstream to drain the water from coming onto the fresh concrete. We then pulled the 6” vacuum pump out of the hole at 12:00pm. At 2:00pm I left to go to Magnolia Valley to expose and identify the valve. I was a Waterous 512 12” valve.', '2020-03-24 18:25:09', '2020-03-24 18:25:09'),
(2618, 1027, 'On valve pit number 4 we put in one 4”x3” reducer, one 3” 45 degree bend with 20’ of sewer pipe. On valve pit number 3 we put in 20’ of 3” sewer line. On valve pit number 2 we some existing pipe in the way and had to cut out 2” of old water main. Then we had to pull up 6” of conduit. We ran 20’ of 3” sewer line on top of a 4” water main. We backfilled and compacted the holes in one foot lifts. Then placed asphalt milling down in the road way. ', '2020-03-24 19:53:50', '2020-03-24 19:53:50'),
(2620, 1031, 'U.S.A. Concrete finished forming the raining wall cap and placed the rebar in the cap and ramp area.', '2020-03-25 17:36:45', '2020-03-25 17:36:45'),
(2621, 1031, 'I supervised U.S.A. Concrete and helped with the layout and placement of the rebar', '2020-03-25 17:36:45', '2020-03-25 17:36:45'),
(2622, 1030, 'We cleaned up the roadways then swept all roads. We cleaned up all of the loose dirt off of the side of the roads. We fixed some of the rcp pipe. We loaded lee up with concrete barrier walls to take to magnolia valley tomorrow. We started moving the rest of the material of the form. ', '2020-03-25 19:03:08', '2020-03-25 19:03:08'),
(2626, 1035, ' Went to magnolia valley to help Lea with locations and repair the combination.\nI then returned to Phase 2 to finish grading the bank to prep for concrete.', '2020-03-26 19:09:05', '2020-03-26 19:09:05'),
(2627, 1035, 'I had to make a run to H.D. Supply Whitecap to get rebar chairs to replace the red brick U.S.A. Concrete placed yesterday.', '2020-03-26 19:09:05', '2020-03-26 19:09:05'),
(2628, 1033, 'We finished fixing rcp pipe. We continued moving material off of the form. We started plumbing 2” irrigation and tied it underneath the bridge. We dug s trench for 2” line, it was 90’, it was 18” deep and shovel wide. Disney trucking hauled 3 loads of barrier wall to magnolia valley.  ', '2020-03-26 21:13:32', '2020-03-26 21:13:32'),
(2629, 1036, 'We install 3 man holes, 8 sticks of pipe, backfilled and compacted', '2020-03-26 21:20:51', '2020-03-26 21:20:51'),
(2630, 1037, 'Poured 10 yards of concrete into 3 walls and finished tops.', '2020-03-26 21:44:17', '2020-03-26 21:44:17'),
(2633, 1041, 'All piping was backfilled and compacted. All manholes were sealed. The job site was cleaned and secured for the weekend.', '2020-03-27 18:29:45', '2020-03-27 18:29:45'),
(2634, 1042, 'All forms were stripped and cleaned of nails and stacked. The job site was cleaned and secured for the weekend.', '2020-03-27 18:34:30', '2020-03-27 18:34:30'),
(2636, 1038, 'We finished plumbing 2” irrigation and ran it out from the bridge, 80’. We backfilled the hole. We finished getting all of our material off of the farm paroperty. We took the rest of our fittings to rocky creek. Lee hauled two more loads to magnolia valley. Disney trucking hauled out 29 loads.  ', '2020-03-27 19:28:56', '2020-03-27 19:28:56'),
(2637, 1039, 'U.S.A. Concrete finished pouring the ramp which took 30 yards then started rebracing the cap on the ramp wall', '2020-03-27 19:59:37', '2020-03-27 19:59:37'),
(2639, 1043, 'We dug the pits around the pipe for range line for Monday.  Fuel pumps. ', '2020-03-28 15:27:19', '2020-03-28 15:27:19'),
(2641, 1025, 'Placed A-3 sand and select fill and compacted on South side of structure. Fixed excavator hydro line.', '2020-03-28 20:17:09', '2020-03-28 20:17:09'),
(2642, 1028, 'Backfilling and compacting structure with silica sand and select fill.', '2020-03-28 20:21:38', '2020-03-28 20:21:38'),
(2643, 1032, 'Backfilling and compacting structure with select fill. Screening select fill to remove rock.', '2020-03-28 20:24:13', '2020-03-28 20:24:13'),
(2644, 1034, 'Backfilling and compacting structure with select fill. Setting up Well point system ', '2020-03-28 20:27:06', '2020-03-28 20:27:06'),
(2645, 1040, 'Backfilling and compacting structure with general backfill and silica sand.', '2020-03-28 20:29:02', '2020-03-28 20:29:02'),
(2646, 1048, 'Placed A-3 sand and select fill and compacted on Southside of structure. Fixed excavator hydro line.', '2020-03-30 09:37:04', '2020-03-30 09:37:04'),
(2647, 1051, 'Placed A-3 sand and select fill and compacted on Southside of structure, Fixed excavator hydro line.', '2020-03-30 10:13:29', '2020-03-30 10:13:29'),
(2648, 1044, 'We made sure the hoes were ready for range line. Range line worked from 7am to 12pm putting their saddles on 16” pipe and doing the tap. We poured concrete in both of the holes under the saddles. We put together two 12”x16” reducers on to the 16” valves. Disney trucking hauled out 21 loads of dirt. Fueled up pumps. ', '2020-03-30 18:52:29', '2020-03-30 18:52:29'),
(2651, 1047, 'U.S.A. Concrete formed and placed the rebar for the access pad to the ramp and the 10’ access pad on the bank. ', '2020-03-30 19:50:44', '2020-03-30 19:50:44'),
(2652, 1047, 'I supervised and assisted in the layout of forms. Then once they were done with the rebar and I wasn’t impeding U.S.A. I collected all of the garbage and took it to the dumpster at Rocket Creek.', '2020-03-30 19:50:44', '2020-03-30 19:50:44'),
(2655, 1053, 'U.S.A. Concrete swapped the brick they had under the rebar with the proper chairs. Then poured the access pad to the ramp and the pad on the bank.', '2020-03-31 18:18:19', '2020-03-31 18:18:19'),
(2656, 1054, 'Backfilled & compacted boxes and piping.', '2020-03-31 19:27:20', '2020-03-31 19:27:20'),
(2657, 1055, 'Cleaned all job site trash, Graded slopes and compacted.', '2020-03-31 19:30:27', '2020-03-31 19:30:27'),
(2658, 1056, 'We put the 16” bypass together, it was 112’. We put on two 16” valves, one 90 degree bend, and one 45 degree bend. We started putting on bell restraints on the 16” pipe. Safed the hole up. Lee finished cleaning the farm property. ', '2020-03-31 19:43:54', '2020-03-31 19:43:54'),
(2661, 1059, 'We finished putting bellrestraints on the 16” bypass. We put two 2”x16” saddles on the bypass. We pressure tested the bypass, one of the 2”x16” saddles was leaking, so we changed it out and tested the bypass again. Lee hauled 18 loads of dirt off the site of rocky creek. ', '2020-04-01 19:40:44', '2020-04-01 19:40:44'),
(2662, 1060, 'Backfill and compact, clean up unused material. Fix all silt fences.', '2020-04-01 20:55:17', '2020-04-01 20:55:17'),
(2663, 1061, 'Finished all walls. Cleaned up all areas around buiding.', '2020-04-01 21:01:49', '2020-04-01 21:01:49'),
(2664, 1057, 'I forgot to put on yesterday’s log that Synergy picked up the Doosan 140 at 9:30am', '2020-04-01 21:44:16', '2020-04-01 21:44:16'),
(2665, 1057, 'U.S.A. Concrete formed, epoxied rebar, and installed rebar for the 6”x6” D-curb along the ramp and access pad.', '2020-04-01 21:44:16', '2020-04-01 21:44:16'),
(2667, 1062, 'We did a pressure test. Rangeline was here from 7am to 9am, they dropped their heads. We cut a hole in the 16” pipe then sucked out the sewer water. We put in one 16” 45 degree bend and one 16” valve and one 16” 90 degree bend. Finished by 3:30pm. Waited on rangeline it get here to pull their heads. They got here at 5pm. We pulled our by pass. Then rangeline completed their work by 7:30pm, then we put dirt on the pipe to safe it up and cleaned up and safed up the job.  ', '2020-04-02 21:00:30', '2020-04-02 21:00:30'),
(2668, 1064, 'U.S.A. Concrete poured the 6”x6” curb from the landing pad to the end of the access pad. They then removed and loaded the forms onto a trailer to be taken off site.', '2020-04-02 22:43:43', '2020-04-02 22:43:43'),
(2669, 1064, 'I supervised the pour and took the concrete samples. I left at 2:30 to go to Rocket Creek to help with the sewer tie-in.', '2020-04-02 22:43:43', '2020-04-02 22:43:43'),
(2671, 1065, 'Backfill and compact, ready areas for sod.', '2020-04-03 07:24:38', '2020-04-03 07:24:38'),
(2672, 1066, 'Grade all areas to be soded.', '2020-04-03 07:28:52', '2020-04-03 07:28:52'),
(2674, 1071, 'We took apart the 16” bypass and moved it to a different site. We moved all material of lift station site. Back filled and compacted the hole. We cleaned up the site and took the old 16” sewer line. Lee hauled out 8 loads of dirt. ', '2020-04-03 19:01:34', '2020-04-03 19:01:34'),
(2675, 1068, 'U.S.A. Concrete pulled all of the forms and clean their debris', '2020-04-03 19:53:58', '2020-04-03 19:53:58'),
(2676, 1068, 'I loaded all of the spoil pile from near the pump station', '2020-04-03 19:53:58', '2020-04-03 19:53:58'),
(2677, 1050, 'Screening select fill. Backfilling and compacting structure with select fill and silica sand. Repairing hydraulic line on 345 cat excavator', '2020-04-04 07:06:51', '2020-04-04 07:06:51'),
(2678, 1052, 'Backfilling and compacting structure to elevation 12. Removed well point system.. Bobby Wynn Sr told Jimmy Hester to call the well point system off rent.', '2020-04-04 07:08:30', '2020-04-04 07:08:30'),
(2679, 1058, 'Prepairing to install jet drains. Installing temporary hand rails. Cleaning up site.', '2020-04-04 07:10:37', '2020-04-04 07:10:37'),
(2680, 1063, 'Excavating trench for jet drains.\nScreening select fill', '2020-04-04 07:13:46', '2020-04-04 07:13:46'),
(2681, 1072, 'Torez finish fixing 18’’ RCP pipe. We finished taking out 16’’ sewer line. Put it in the dumpster then backfill the holes. Fuel up pumps ', '2020-04-04 16:32:01', '2020-04-04 16:32:01'),
(2682, 1073, 'We worked on repairing the excavator ', '2020-04-04 17:37:47', '2020-04-04 17:37:47'),
(2683, 1069, 'Finished up placing sod and clean job site. Secured job site for the weekend.', '2020-04-04 17:44:01', '2020-04-04 17:44:01'),
(2684, 1070, 'Grad and prep All areas to be sodded. Clean and secure job site for the weekend.', '2020-04-04 17:49:09', '2020-04-04 17:49:09'),
(2686, 1067, 'Drilling jet drain holes into sheet piles.\nInstalling imbeds for grates.\nInstalling jet drains inside of concrete bays.', '2020-04-04 19:33:57', '2020-04-04 19:33:57'),
(2687, 1076, 'We started back on the 4” main line. We put in a 4” valve where we left off, tied it into the wye, back filled and compacted the hole in one foot lifts. We started driving sheet piles in the ground at the lift station. Set two eye beams. Drove one sheet in the ground. Then the machine started leaking hydraulic fluid so we took the part off so that George could take it to get fixed. ', '2020-04-06 19:21:28', '2020-04-06 19:21:28'),
(2688, 1078, 'Repaired hoe, helped surveyors,  started repairing the pile hammer', '2020-04-07 04:43:56', '2020-04-07 04:43:56'),
(2690, 1075, 'Fixed all broken silt fences. Prepped all other areas', '2020-04-07 08:34:10', '2020-04-07 08:34:10'),
(2691, 1074, 'Install slide gates.', '2020-04-07 08:36:53', '2020-04-07 08:36:53'),
(2694, 1083, 'We pulled out all of the storm boxes that we need to get started. We moved some 18” storm pipe over to the site. We did the layout for the pipe run. We found out we need to take down some trees and mangrove plants. Had to get confirmation to make sure it was ok. We unloaded 20 pallets of material from D.R. Smith, it took 1 hour to unload the truck. Then we took the material to rocky creek office. We used the sweeper to sweep off the roads. ', '2020-04-07 19:30:18', '2020-04-07 19:30:18'),
(2695, 1080, 'We drilled all of the 2” weep holes in the sheet piles, and cleaned up the majority of the site.', '2020-04-07 20:22:57', '2020-04-07 20:22:57'),
(2697, 1081, 'Installed first 2 gate actuators.', '2020-04-08 07:18:12', '2020-04-08 07:18:12'),
(2698, 1082, 'Prepped all areas to get sod.', '2020-04-08 07:20:24', '2020-04-08 07:20:24'),
(2699, 1084, 'I graded the banks cleaned the site and removed the dirt burm at the end of the ditch.', '2020-04-08 19:07:22', '2020-04-08 19:07:22'),
(2700, 1086, 'Set and installed 2 of 6 gates.', '2020-04-08 20:42:02', '2020-04-08 20:42:02'),
(2701, 1087, 'Placed sod and finish grade all. Other areas.', '2020-04-08 20:48:08', '2020-04-08 20:48:08'),
(2702, 1088, 'We had to take down some big trees, it took 3 hours. We took them down and cleaned them up. We started laying 18” RCP pipe. We layed 44’ of 18” pipe. We set structure number 6. We backfilled and cleaned up the road. We mudded up the box. We put down asphalt millings in the road. ', '2020-04-08 21:11:10', '2020-04-08 21:11:10'),
(2704, 1092, 'OFF', '2020-04-09 09:02:54', '2020-04-09 09:02:54'),
(2705, 1090, 'We started the storm pipe at the pond. We removed some shrubs and trees, then hauled them to Home Depot yard. We put in 16’ of 14”x23” pipe. We tied into manhole number 3 after we set manhole number 3. We mudded up the pipe in the box. We backfilled and cleaned up. We put silt fence around structure number 6 and 7. Lee hauled 57 stone from phase 2 to rocky creek. ', '2020-04-09 20:19:57', '2020-04-09 20:19:57'),
(2706, 1091, 'Lea brought one load of dirt for me to use to grade the banks, we then moved all of he #57 stone, the road base, and all garbage debris to the rocky creek yard.', '2020-04-09 20:35:47', '2020-04-09 20:35:47'),
(2713, 1094, 'Fixed all silt fences, Installed 4 sticks of culvert pipe.', '2020-04-10 17:09:25', '2020-04-10 17:09:25'),
(2714, 1096, 'Cleaned job site and secured it for the weekend, Finished placing sod. ', '2020-04-10 17:13:43', '2020-04-10 17:13:43'),
(2715, 1093, 'We put in 22’ of RCP 18” pipe. Set structure 8. We mudded up both ends of the pipe, backfilled, and put millings down in the road. Cleaned up and swept the road. ', '2020-04-10 18:45:09', '2020-04-10 18:45:09'),
(2719, 1077, 'Installing jet drains. Installing earth plugs', '2020-04-12 12:24:59', '2020-04-12 12:24:59'),
(2720, 1077, 'Installing jet drains. Installing earth plugs', '2020-04-12 12:24:59', '2020-04-12 12:24:59'),
(2721, 1079, 'Installing imbeds. Installing filter cloth. Installing pipe for jet drains on the south east side of structure ', '2020-04-12 12:26:55', '2020-04-12 12:26:55'),
(2722, 1085, 'Backfilling and compacting south east side of structure. Completed installing imbeds ', '2020-04-12 12:28:54', '2020-04-12 12:28:54'),
(2723, 1089, 'Installing pipe for jet drains on north east side of structure. Backfilling and compacting east side of structure ', '2020-04-12 12:30:44', '2020-04-12 12:30:44'),
(2724, 1095, 'Backfilling and compacting North East wing wall ', '2020-04-12 12:31:59', '2020-04-12 12:31:59'),
(2725, 1098, 'We dug up manhole number 3. We saw cut 120’ of asphalt and took it out. We set up the laser, then started laying pipe. We put in 56” of 14”x23” storm pipe. We back filled and compacted over the pipe in one foot lifts. Mudded up all three sides on manhole number 3. We placed asphalt millings down in the road way. Fueled up pumps. ', '2020-04-13 19:55:43', '2020-04-13 19:55:43'),
(2728, 1100, 'We dug where structure number 8 sits. There was and old 4” water line in the way, so we took it out. There was Verizon wires right where the box sits. So we removed the structure two feet closer to the pipe. We set the structure, then had to cut the old structure to make room for the pipe. We took out the old 12” RCP pipe and plugged it with concrete. We put in 22’ of 14”x23” storm pipe. We mudded the pipe on the outside so that we could backfilled and clean up.  Lee and Matt helped George set sheet pylon, they set 6 pairs. ', '2020-04-14 20:45:58', '2020-04-14 20:45:58'),
(2730, 1103, 'We laid 23’ of 18” RCP pipe out of structure number 8. We mudded up the structures around th pipe, cleaned up around all the structures. We placed silt fence around all the structures. We greased all of the equipment and fueled the pumps. Matt and lee helped George drive sheet pylon in the ground for the lift station. ', '2020-04-15 19:57:48', '2020-04-15 19:57:48'),
(2732, 1105, 'We unloaded the truck that had the sheet pylon on it. We unloaded 50 sheets. We cleaned up and fixed the roads where the rain messed it up. We cleaned up around the boxes. Put in silt fence. Lee hauled equipment to Sarasota. ', '2020-04-16 17:59:16', '2020-04-16 17:59:16'),
(2734, 1107, 'We dug up 6 sewer laterals. We put in 6 3” plugs. We backfilled 6 holes. We swept the road for the weekend. We set up m.o.t at magnolia valley. We put up 200’ of barrel wall. Lee hauled the fuel tank to Sarasota. ', '2020-04-17 18:21:12', '2020-04-17 18:21:12'),
(2736, 1097, 'Backfilled and compacted east side of structure to elevation 12.50. Excavated west side of structure for jet drains ', '2020-04-19 06:23:59', '2020-04-19 06:23:59'),
(2738, 1101, 'Drilled 18 holes for tie backs on east side of structure. Removing sheet piles on west side of structure for jet drains. Installing jet drains ', '2020-04-19 06:26:04', '2020-04-19 06:26:04'),
(2740, 1102, 'Installing jet drains on west side of structure.Backfilling and compacting west side of structure  ', '2020-04-19 06:28:48', '2020-04-19 06:28:48'),
(2741, 1104, 'Backfilling and compacting west side of structure ', '2020-04-19 06:30:14', '2020-04-19 06:30:14'),
(2742, 1106, 'Backfilling and compacting west side of structure \nFilling well points with grout \nScreening select fill ', '2020-04-19 06:32:46', '2020-04-19 06:32:46'),
(2745, 1112, 'Important event air', '2020-04-21 05:22:07', '2020-04-21 05:22:07'),
(2753, 1099, 'Test on web IMPORTANT EVENTS / WORK COMPLETED / EXTRA WORK / DELAYS', '2020-04-22 03:38:06', '2020-04-22 03:38:06'),
(2790, 1118, 'Installing 16” gate valve \nBackfilling and compacting around 16” water main and 16” gate valve \nReceived delivery of water main material ', '2020-04-24 10:51:09', '2020-04-24 10:51:09'),
(2791, 1120, 'We got to work and it was raining. We checked out the job site to make sure the road ways were ok. We loaded up George with sheet pylon. We added some millings to the road that were holding water. We cleaned up the job site. Matt went to magnolia valley to fix m.o.t. ', '2020-04-24 17:54:14', '2020-04-24 17:54:14'),
(2795, 1110, 'Received shipment of water main material.', '2020-04-26 07:05:06', '2020-04-26 07:05:06'),
(2796, 1110, 'Excavating test holes for Tierra and Ardaman soil samples.', '2020-04-26 07:05:06', '2020-04-26 07:05:06'),
(2797, 1110, 'Cleaning up site and repairing erosion control ', '2020-04-26 07:05:06', '2020-04-26 07:05:06'),
(2801, 1114, 'Received shipment of water main material.', '2020-04-26 07:05:56', '2020-04-26 07:05:56'),
(2802, 1114, 'Locating 16” water main ', '2020-04-26 07:05:56', '2020-04-26 07:05:56'),
(2803, 1114, 'Installing locking valves and meter boxes on irrigation tie ins ', '2020-04-26 07:05:56', '2020-04-26 07:05:56'),
(2805, 1117, 'Received shipment of water main materials. Installing 16” long sleeve, tee and gate valve', '2020-04-26 07:15:03', '2020-04-26 07:15:03'),
(2806, 1109, 'We installed 20’ of 4” sewer main to get ready for vacuum test on the pipe line. We back filled and compacted over the pipe in one foot lifts. We put down asphalt millings. Lee helped put in sheet pylons.  ', '2020-04-26 21:43:16', '2020-04-26 21:43:16'),
(2808, 1113, 'We put in 34’ of 4” sewer line. We put in one 4”x3” wye. We broke a water service that was not marked. Replaced it from the main line to the water meter. We backfilled and comapacted the hole in one foot lifts. We cleaned up the road way and put down asphalt milllings. Lee helped George with sheet pylons. ', '2020-04-26 21:49:07', '2020-04-26 21:49:07'),
(2810, 1115, 'We vacuum test the 4" sewer. we had a leak and started looking for the leak.we pulled all the well points and removed the header pipe.', '2020-04-26 22:10:03', '2020-04-26 22:10:03'),
(2811, 1119, 'Air vac guys came to help show us how to use the vacuum pump. We hooked it up to the 4” line. We dug up the other valve and checked it, it was ok then we dug up a wye and two other fittings. We found out the wye was cracked at the weld. We backfilled and cleaned up and sweeper the road way. Lee and George finished putting in the sheet pylons. Holland pump came and picked up their pumps and well points. ', '2020-04-26 22:12:55', '2020-04-26 22:12:55'),
(2812, 1123, 'Fuel pumps and drives on site', '2020-04-27 11:49:37', '2020-04-27 11:49:37'),
(2823, 1133, 'We put up silt fence where it got knocked down. Milled 150’ of asphalt, cleaned it up, and hauled it to the yard. Lee hauled 3 loads of material from phase 1 to rocky creek. ', '2020-05-01 18:54:31', '2020-05-01 18:54:31'),
(2824, 1134, ' Drove to Magnolia Valley to check on the M.O.T. And had to adjust one near he center that was pushed off of line and push one back open that was ran over and flattened', '2020-05-02 13:20:43', '2020-05-02 13:20:43'),
(2825, 1122, 'Locating 16” water main at station 10+00. Installing 16” gate valve and restraints on 16” water main ', '2020-05-03 06:56:54', '2020-05-03 06:56:54'),
(2826, 1124, 'Installing well points. Installing restraints on 16” water main ', '2020-05-03 06:58:28', '2020-05-03 06:58:28'),
(2827, 1126, 'Installed 35’ of 16” water main. Installed 16” gate valve. Backfilling and compacting ', '2020-05-03 07:00:37', '2020-05-03 07:00:37'),
(2828, 1129, 'Installing well points. Repairing erosion control ', '2020-05-03 07:03:14', '2020-05-03 07:03:14'),
(2829, 1121, 'We mixed concrete by hand and poured inverts for structure numbers 6, 8, 10, and manhole number 3. USA fence set up fence around the lift station yard. We took down the broken fence. Put up 50’ of new fence and two gates that were 6’x10’. ', '2020-05-03 21:29:00', '2020-05-03 21:29:00'),
(2830, 1125, 'We dug up the 4 inch sewer line were the 4’’ x 4” x 4’’ wye was broke. we removed 118 feet of 4” pipe.  we thin Put the new 4” x 4” x 4” wye in with 19 feet of 4’’ pipe. to vacuum test to check if we were holding vacuum .we backfilled and cleaned up the road way. \nBrian and a couple guys did some exploratory digging at the life station for N.T.S', '2020-05-03 21:41:46', '2020-05-03 21:41:46'),
(2833, 1127, 'We dug up the 4” sewer line. We hooked up the vacuum pump and vacuum tested for 2 hours. The vacuum test passed. We installed 55’ of 4” sewer pipe with one 4”x 3” and one 22 degree bend. We backfilled and compacted the hole in 1’ lifts. We cleaned up and placed millings in the road way. ', '2020-05-03 21:52:05', '2020-05-03 21:52:05'),
(2834, 1130, 'When we arrived at the job it was raining. Could not dig. We had to fix the road ways. Loaded lee up with the sweeper to take to Sarasota. ', '2020-05-03 21:54:28', '2020-05-03 21:54:28'),
(2839, 1141, 'Delay ipad offline', '2020-05-04 12:34:42', '2020-05-04 12:34:42'),
(2849, 1146, 'We poured 10 yards of concrete to the south side of the structure, AEB employee helped in pour', '2020-05-06 11:51:40', '2020-05-06 11:51:40'),
(2850, 1146, 'Cleaned up site and filled fuel tanks', '2020-05-06 11:51:40', '2020-05-06 11:51:40'),
(2851, 1138, 'AEB poured concrete and we helped set in forms', '2020-05-06 12:04:31', '2020-05-06 12:04:31'),
(2854, 1151, 'fgsdfgsdf', '2020-05-07 11:07:52', '2020-05-07 11:07:52'),
(2856, 1152, 'Grade around pond and box out for sod.', '2020-05-07 15:06:04', '2020-05-07 15:06:04'),
(2857, 1153, 'DRILLED AND SET BRACKETS FOR HOIST', '2020-05-07 15:06:52', '2020-05-07 15:06:52'),
(2859, 1154, 'INSTALL 300\' OF 8\'\' WATERMAIN', '2020-05-07 15:19:08', '2020-05-07 15:19:08'),
(2866, 1157, 'gfsdgsfdg', '2020-05-08 04:13:27', '2020-05-08 04:13:27'),
(2868, 1150, 'Installed pump bell and set all bolts to be torqued.', '2020-05-08 07:17:19', '2020-05-08 07:17:19');
