DNHI on site at 7:00am Load of 57 stone waiting when we arrived. Fueled all pumps, unloaded stone and reloaded truck with made material from the creek bed. 4 more trucks of material to landfill, 2 with material from staging area with material with high organics. While loading the first truck of the day, Al hit the tarp rack breaking the frame for the tarp. We exchanged info. ABC Concrete Cutting arrived at 9:00am. Cleaned up the cuts at the NE, SE, and SW tie in locations of the remaining wall. Kurt Dahl visited the site with a representative from ASH for a site audit. After ABC made their cuts and left at 3:00 pm, Al and I removed the concrete debri and repaired the grade that was disturbed in the process. Off Rd Diesel was delivered by Gilbert Oil(Lynch). All off site at 6:00pm 