DLS had their excavator picked up. They had a crane delivered late in the day. I fixed some silt fence. It was raining 7am and went to 9:30am. The surveyors were on site to set the pile points on the templet. DLS placed another templet pile and placed the templet for the next row of piles. I cleaned the dirt spilled on the bridge.