Removed excess dirt from bottom of ditch. Graded 80’ of 5’ flat area at bottom of slope. Finish graded 60’ for block mat. Dug 60’ of top footer. Dug 35’ of bottom footer. Cut and placed mirafi. Set 4 block mats. 32’. Stripped forms from cap on structure #4. Fueled all pumps. Greased all equipment.