Phase1: we cleaned up the yard and stock piled the rip rap that came in on Friday. We moved the 480 of the 16” bypass pipes to the yard. We graded out where the t.r.m is finished. We started lay out for the fence. We cleaned dirt off of the rip rap and fabric form. 

Phase 2: we built the dams back and set up the 4” pump. We set a Kelley well for the 4” pump. We started tp dry up the middle. We checked the pumps at phase 2. Found out the 4” pump was filled with mud so we had to wash the hoses and reset the pump head. 