I arrived on site at 6:30am to find that intakes for bypass pumps were clogged with debri again and site was flooded. Cleaned intakes and fueled pumps and pumped site dry. Lovin finished forming and poured the last wall section N2 and the last 60’ of cap on the S side. DNHI added 2 lifts to the wall space on the S side. Cleaned site and repaired silt fence at staging area. All off site at 5:30pm