All on site at 7am, found creek full and flowing through our site. Both bypass pumps were full of trash. Cleaned pumps and gained control of flow, Then had problems with the 6” hydraulic pump, Took till noon to get the site dewatered. Meanwhile Lovin started forming cap on S wall. Was able to pour concrete into section S7 after 2pm. Had to clean pumps again in the afternoon. Fortified the intake screens. All off site at 5:30pm