All on site at 7am. Lovin removed forms from last wall cap section on S side and formed and poured first wall cap section on N side, also poured deadmen on N side. DNHI fueled and maintained pumps. Cleaned emperors again. Continued backfill on S side between wall and sheet pile. Entire space is at 50% and ready for density tomorrow. All off site at 5:30pm