All on site at 7:00am. Lovin forming and preparing for concrete in the afternoon. DNHI sent 2 loads of trash filled material out. DNHI fixing hand rails damaged by equipment. Al delivered 4 ft of 16” pipe to 30th Str and picked up Miraffi fabric. 55’  of concrete poured for for N footer for a total of 185’ on N. All off site at 5:30pm