The new crane set up and placed on the NE side of the canal. The job sign was delivered. Greg sent me a location for it’s placement. I got a flat on the backhoe and fixed it. I fixed some silt fence. DLS set the templet for the next 5 piles. They set them in the templet and will drive them in the morning. The rain started at 2:00pm. James Watford dropped off some equipment.