All on. Site at 7am. Lovin removed forms from sections N8 and N6 and finished forming and poured concrete for N5, then started tying rebar for N4 and N2. DNHI fueled and maintained pumps, hauled 6 loads of good material from staging area to site to use for backfill between concrete walls and sheet pile and put in 1 lift on S side. 