Lee hauled the Georgia buggy to magnolia valley then picked up 6” hoses from phase 2 then brought them to rocky creek job. We set the 6” pumps for holland pump to keep the water off of them when they’re doing the well points. We finished cutting sheet pylon down for the two entrance ramps to get inside. We made a ramp to get inside the sheet pylon. We dug out 2' deep all the way around inside. Hauled material and stock piled it. We dug a bunch of concrete and rebar and loaded it in the dumpster. We started digging around the sheet pylon to grade for the beams  to go in. Unloaded the trench box from NTS.