All on site at 7:00am. Upon arrival we found that the creek was flooded in our work site. Found that the 6” ‘lay flat’  discharge hose being used for the sump pump to control seepage and tidal influence had come loose from its restraints and had fallen back over the dam built under the 10th Street bridge., preventing it from pumping off the water. The hose was repositioned and creek drained. To prevent this from reoccurring, a 6” x 20’ ‘hard hose’ was acquired to replace the other which makes it more stabile against pump surging. Creek drained enough for Lovin to start work by 9:00am. They finished forming and tying rebar for the first 110’ of footer on the SE wall. DNHI cleaned site, performed PM on equipment, filled sand bags to fortify dam against anticipated higher tides due later in the month. 3 loads of concrete were delivered and poured. Bruce took 3 cylinders. Lovin and Labor Finders all off site by 4:00pm. Al off site at 5:30pm working on dump truck