Continue stripping vegetation on east and west slope on north side of the pedestrian bridge. Continue stripping shrubbery from yard for property owner. Locate and uncover FRCP mitered end section on east slope north of pedestrian bridge. Added rip-rap to transition into ACB. Fueled pumps. Greased equipment.