We layed 16 pallets of sod on the trm. 

Site #1: we added more dirt to the east slope. We started backfilling behind the fabric form that we poured Tuesday. We fixed the silt fence and turbidity barrier and cleaned silt of grass inlet. 

Site#2: we finished scalping sod off the top of the ditch to make a road. We hauled the sod to the yard. Lee hauled the dozer back to site #1.  Fueled up pumps. 