Phase 1, finished painting ballards. Placed rip-rap in low spots. Mowed grass that was placed on TRM. Cleaned up the yard. Phase 2, moved the rental 245to the front. Moved our 245 from phase 1 to phase 2. Moved south dam down 30’. Moved 4” pump to south end to get water flowing south. Added rock to slopes.