It was raining when we got to the job site this morning. We started digging for the 4” sewer line, we got down about 4’ and water started rushing in from the ground. We could not do anything because of the water. We backfilled and compacted the hole. We fixed the road and cleaned up around the area. We cleaned up lime rock and extra dirt at the office yard. We went to phase 2 and placed twelve stop logs on the storage racks. Lee loaded up the 50 john deer to take to Magnolia tomorrow. 