All on site at 7am, found site overwhelmed with rain runoff. Maintained and fueled pumps. Lovin formed and poured the first 60’ of wall cap on the S wall starting at the E end, and the last 4 deadmen at the W end of the S wall, started tying rebar for section N9 of the N wall. DNHI filled sand bags and repaired dam under 10th street bridge and cleaned intakes for bypass pumps and installed debri screens on intakes. All off site at 6:30pm