All on site at 7am. Lovin stripping forms from middle wall cap section on N wall and started forming for last cap section on N wall until weather deteriorated enough to hinder progress. Lovin cleaned and loaded some material away, off site at 11am. DNHI cut hole in sheet pile for road drain pipe and cut some of the  “extra piles” to required elevation, attempted to compact another lift between S walls. Weather hindered productivity. All off site at 12:00pm. I dropped torches off at house in Ruskin, drove to Okeechobee to finish delivering DNHI assets to James Watford and finish clearing truck out.