All on site at 7:00am. Lovin finished tying rebar for concrete in the afternoon. DNHI continued grading and prepping creek bottom for footer. 1 load of 57 stone delivered, 1 load of trash material off site. Concrete started arriving at 2:00pm. Bruce took 3 cylinders from 4 loads. As of end of day there is a total of 130’ of footer on the N side and 160’ on the S side. All off site at 5:30pm.