When we got to the job the water level was too high to build the dams back up. We closed the duck bills at the Hanley pump station. The water level remained the same throughout the day. We mowed the grass where we layed sod. We graded out 30’ behind fabric form. Lee maintained the yard for the trucks hauling rip rap in. Waited for pipe to be delivered by Holland pump. Did a flow test. 