We pumped down the middle of the ditch. We removed old grass rakes. It rained 2” within an hour, filled up the middle with water. The water flow was too much, so we pulled sand bags out of the ditch and pulled stop logs. J&L concrete poured 80’x5’ of side walk and finished it at phase 1. At phase 2 they poured 23’x4’ of sidewalk, finished, and stripped form bands. We cleaned up the concrete from the side walks. Graded beside the side walks. 