DNHI on site at 7:00am, Lovin Construction on site at 7:30am. DNHI fueled pumps and performed prep work on creek bottom to assist Lovin Con. In the afternoon Al maintained erosion control at staging area. Day laborers were requested yesterday for today, but were a No Show. By the end of the day, Lovin had 60’ of footer ready for concrete tomorrow. Foreman stated that they should have another 60’ ready by 2:00pm when concrete arrives. All off site at 5:30pm