We pressure tested valves. Did sites numbers 39, 50a, and 50b. Site number 39 we had to wait on the landscaping crew. They did not show up until 11:00. On site number 39 we used one 4” valve, one 4” sleeve, 2’ of 4” pipe, and it was 5’ 6” t.o.p. Then we put the palm tree back and backfilled it. On site number 50a we cute out asphalt, replaced one 8” valve; we used one 8” sleeve, 16” of 8” pipe, and it was 2’ 6” t.o.p. We put base down and compacted it. On site number 50b we used one 4” valve, two 4” sleeves, 36” of 4” pipe, and it was 4’ t.o.p. We backfilled and cleaned up all sites. We also built four valve assemblies. 