Canal A, finished digging out loose soil down to lime rock from ditch. Reset Kelly well 2’ deeper. Canal BN, dug out the rest of the muck and brought to grade with rock. Got 120’ ready. Placed mirafi and fabri-form and dug footers. Loaded 13 loads of muck from yard to be hauled out.