Remove excess dirt from West Bank north of bridge. Grade bank for more lock mat. Set 4 block mats. 32’. Repair form on mitered end section on east side, north of bridge. Form mitered end section on west side after cutting pipe back to toe of slope. Fueled pumps. Greased equipment.