*Continued removing dirt from west slope, getting it close to grade for flexmat. 
*Got 60’ to grade for flexmat. 
*Cut 6” down for the flexmat. 
*Started digging footer at the bottom. 
*Corey hauled all the dirt that we dug out with the loader. 
*Took dirt to the yard to stockpile it. 
*Unloaded 48 t.r.m. Rolls. 