First thing we got the valves pressure tested. We did site number 42. The material we used was one 6” sleeve, one 8” tee, two 8” sleeves, 4’ of 6” pipe, 5’ of 8” pipe, and it was 3’ t.o.p. We had to cut put so,e of the asphalt. We backfilled it and compacted the hole and put base down. On site number 41 the materials used were one 4” valve, two 4” sleeves, 39” of 4” pipe, it was 4 1/2’ t.o.p.  Site number 40 the material used were one 4” valve, two 4” sleeves, 37” of 4” pipe, and it was 3 1/2’ t.o.p. Lee hailed one load of base in. We backfilled and cleaned up all sites. 