All on site at 7am. Found intake screens on bypass pumps clogged again. Cleared intakes and pumped creek down. Lovin Construction finished forming and poured section N4 and then tied rebar for sections N2 and N1. DNHI fueled and maintained pumps, received 1 load of fill, loaded 1 load of bad material out. Cut filter fabric for 57 stone and wall joints, attempted to compact first lift of backfill for S wall but is to wet. Secured site in anticipation of storm tomorrow. All off site at 5:30pm 