We unloaded stop logs. We went to rocky creek to get the 3” pump and fueled up the two pumps for the lift station. Pumped down water at phase 2. We set the side rails up and marked them out. We had to chip out some over run concrete to make them fit right. Drilled the holes for the side rails. Then we bolted them on the wall. Then we mixed up concrete to make the bottom where the stop logs set flat. 