All on site at 7:00am. Lovin Con with 5 man, DNHI with 2 plus 1 labor finders laborer. Fueled and maintained pumps. Graded creek bottom for next section of footer. Called Tom Howe at United about invoice #166176683-002, he will make it “go away”. Had to move part of the hand rails, too far from edge, difficult to perform work with equipment. No concrete available today. Lovin formed and tied rebar for 50’ of footer. Formed another 100’. All off site at 5:30pm.