We got two valve assemblies pressure tested. Then we did sites number 36 and number 35. Site number 35 was one 8” valve with two 8” sleeves and 45 “ of 8” pipe. It was 5’ to t.o.p. Backfilled and compacted it. Site number 36 was two 6” valves and one 2” valve. Two 6” sleeves and one 6” TEE and one 6” 90 degree. It was 15’ of 6” pipe and 1’ of 2” pipe. It was 4’ t.o.p. Located site number 31 and built three 8” valve assemblies with one 8” TEE. Lee hauled off one load of dirt. Poured two dead man and put one thrust block on site number 36. 