Lee milled 120’ of asphalt, swept it in piles, picked it up with the loader, and took it to the yard. We hauled out wet dirt and hauled in dry dirt to backfill. We put in 24’ of 18” RCP pipe. We had to stop digging because it was high tide. Ran into some bedrock and water started to fill up the hole. We poured inverts for structures number 2, 4, and 3. 